Spreadsheet: 846197d1697477548-latest-revision-of-documents-sample
Sheet: Register

Discipline | Document Reference2 | Issued for | Description | FEED | Rev | Revision Date | Received Date | Transmittal No | Status | Response Sheet | Response Date | Internal Issue Sheet | Dist Date | Due Date | Issue [NAME]
A - Non - Technical | UTS-861-0000-APG-00160 | Review | Project Execution Plan (PEP) |  | R01 | 2014-03-24 00:00:00 | 2014-03-24 00:00:00 | 49 | CODE 2 | 15 | 2014-04-02 00:00:00 | 432 | 2014-03-25 00:00:00 | 2014-04-01 00:00:00
A - Non - Technical | UTS-861-0000-APG-00160 | Approval | Project Execution Plan (PEP) |  | A02 | 2014-04-20 00:00:00 | 2014-04-21 00:00:00 | 140 | CODE 2 | 70 | 2014-04-29 00:00:00 | 520 | 2014-04-21 00:00:00 | 2014-04-28 00:00:00
A - Non - Technical | UTS-861-0000-APG-00160 | Approval | Project Execution Plan (PEP) |  | A03 | 2014-05-20 00:00:00 | 2014-05-21 00:00:00 | 258 | CODE 2 | 140 | 2014-06-02 00:00:00 | 628 | 2014-05-21 00:00:00 | 2014-05-28 00:00:00
A - Non - Technical | UTS-861-0000-APG-00160 | Approval | Project Execution Plan (PEP) |  | A04 | 2014-06-07 00:00:00 | 2014-06-07 00:00:00 | 319 | CODE 1 | 175 | 2014-06-16 00:00:00 | 685 | 2014-06-08 00:00:00 | 2014-06-15 00:00:00
A - Non - Technical | UTS-861-0000-APG-00160 | Approved for Construction | Project Execution Plan (PEP) |  | C05 | 2014-06-26 00:00:00 | 2014-06-26 00:00:00 | 361 | CODE 2 | 201 | 2014-07-10 00:00:00 | 725 | 2014-06-29 00:00:00 | 2014-07-06 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00161 | Approval | Project Deliverable List |  | R01 | 2014-03-09 00:00:00 | 2014-03-10 00:00:00 | 21 | CODE 2 | DEL-UTS-NP-TSD-046-DCS-14-00002 | 2014-03-12 00:00:00 | 406 | 2014-03-10 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00161 | Review | Project Deliverable List |  | R02 | 2014-03-26 00:00:00 | 2014-03-26 00:00:00 | 59 | CODE 2 | 20 | 2014-04-07 00:00:00 | 442 | 2014-03-26 00:00:00 | 2014-04-02 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00161 | Approval | Project Deliverable List |  | A03 | 2014-04-27 00:00:00 | 2014-04-27 00:00:00 | 167 | CODE 2 | 88 | 2014-05-06 00:00:00 | 547 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00185 | Review | Schedule of Work Level  I & II |  | R02 | 2014-01-27 00:00:00 | 2014-01-27 00:00:00 | 22 | CODE 1 | 1 | 2014-03-10 00:00:00 | 407 |  |  | CLOSED
A - Non - Technical | UTS-861-0000-ASC-00186 | Approval | Schedule of Work Level   III |  | A01 | 2014-03-13 00:00:00 | 2014-03-13 00:00:00 | 33 | CODE 2 | 7 | 2014-03-20 00:00:00 | 414 | 2014-03-13 00:00:00 | 2014-03-20 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00186 | Approval | Schedule of Work Level   III |  | A02 | 2014-03-30 00:00:00 | 2014-03-30 00:00:00 | 69 | CODE 2 | 24 | 2014-04-07 00:00:00 | 450 | 2014-03-31 00:00:00 | 2014-04-07 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00186 | Approval | Schedule of Work Level   III |  | A03 | 2014-04-12 00:00:00 | 2014-04-12 00:00:00 | 113 | CODE 1 | 48 | 2014-04-21 00:00:00 | 491 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00187 | Review | Schedule of Work Level   IV |  | R01 | 2014-03-25 00:00:00 | 2014-03-25 00:00:00 | 51 | CODE 2 | 16 | 2014-04-02 00:00:00 | 434 | 2014-03-25 00:00:00 | 2014-04-01 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00187 | Approval | Schedule of Work Level   IV |  | A02 | 2014-05-11 00:00:00 | 2014-05-11 00:00:00 | 209 | CODE 2 | 112 | 2014-05-20 00:00:00 | 581 | 2014-05-12 00:00:00 | 2014-05-19 00:00:00
A - Non - Technical | UTS-861-0000-APG-00188 | Review | Planning Package |  | R01 | 2014-03-09 00:00:00 | 2014-03-10 00:00:00 | 28 | CODE 3 | 6 | 2014-03-20 00:00:00 | 410 | 2014-03-12 00:00:00 | 2014-03-19 00:00:00
A - Non - Technical | UTS-861-0000-APG-00188 | Review | Planning Package |  | R02 | 2014-03-29 00:00:00 | 2014-03-31 00:00:00 | 70 | CODE 2 | 25 | 2014-04-07 00:00:00 | 451 | 2014-03-31 00:00:00 | 2014-04-07 00:00:00
A - Non - Technical | UTS-861-0000-APG-00188 | Approval | Planning Package |  | A03 | 2014-05-12 00:00:00 | 2014-05-12 00:00:00 | 218 | CODE 1 | 113 | 2014-05-21 00:00:00 | 587 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
A - Non - Technical | UTS-861-0000-APG-00188 | Approved for Construction | Planning Package |  | C04 | 2014-05-26 00:00:00 | 2014-05-26 00:00:00 | 275 | CODE 1 | FINAL | 2014-06-04 00:00:00 | 641 | 2014-05-26 00:00:00 | 2014-06-02 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00189 | Approval | Site Visit / Survey Report |  | A01 | 2014-03-09 00:00:00 | 2014-03-10 00:00:00 | [NAME] | CODE 1 | 3 | 2014-03-18 00:00:00 | DEL-EGSE_INTERNAL_IS00408 | 2014-03-10 00:00:00 | 2014-03-17 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00189 | Approved for Construction | Site Visit / Survey Report |  | C02 | 2014-03-19 00:00:00 | 2014-03-20 00:00:00 | 41 | CODE 1 | FINAL | 2014-04-07 00:00:00 | 415 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
A - Non - Technical | UTS-861-0000-APY-00190 | Review | Design Basis Memorandum |  | R01 | 2014-03-19 00:00:00 | 2014-03-20 00:00:00 | 40 | CODE 2 | 10 | 2014-03-31 00:00:00 | 424 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
A - Non - Technical | UTS-861-0000-APY-00190 | Approval | Design Basis Memorandum |  | A02 | 2014-04-08 00:00:00 | 2014-04-12 00:00:00 | 111 | CODE 1 | 49 | 2014-04-23 00:00:00 | 490 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
A - Non - Technical | UTS-861-0000-APY-00190 | Approved for Construction | Design Basis Memorandum |  | C03 | 2014-04-28 00:00:00 | 2014-04-30 00:00:00 | 176 | CODE 2 | 95 | 2014-05-13 00:00:00 | 556 | 2014-04-30 00:00:00 | 2014-05-07 00:00:00
A - Non - Technical | UTS-861-0000-APY-00190 | Approved for Construction | Design Basis Memorandum |  | C04 | 2014-05-19 00:00:00 | 2014-05-21 00:00:00 | 254 | CODE 2 | 141 | 2014-06-02 00:00:00 | 624 | 2014-05-21 00:00:00 | 2014-05-28 00:00:00
A - Non - Technical | UTS-861-0000-APY-00190 | Approved for Construction | Design Basis Memorandum |  | C05 | 2014-06-05 00:00:00 | 2014-06-07 00:00:00 | 318 | CODE 1 | 174 | 2014-06-22 00:00:00 | 0 | 2014-06-08 00:00:00 | 2014-06-15 00:00:00
A - Non - Technical | UTS-861-0000-APG-00191 | Information | Project Execution and Quality Plan for Engineering Works |  | I01 | 2014-03-05 00:00:00 | 2014-03-10 00:00:00 | 26 | CODE 3 | DEL-UTS-[NC-TSD-046]-DCS-14-00004-1 | 2014-03-19 00:00:00 | 409 | 2014-03-11 00:00:00 | 2014-03-18 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00192 | Review | FEED Endorsement Report |  | R01 | 2014-03-12 00:00:00 | 2014-03-12 00:00:00 | 32 | CODE 2 | 5 | 2014-03-20 00:00:00 | 413 | 2014-03-12 00:00:00 | 2014-03-19 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00192 | Approval | FEED Endorsement Report |  | A02 | 2014-04-07 00:00:00 | 2014-04-07 00:00:00 | 98 | CODE 2 | 41 | 2014-04-23 00:00:00 | 477 | 2014-04-07 00:00:00 | 2014-04-14 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00192 | Approval | FEED Endorsement Report |  | A03 | 2014-05-08 00:00:00 | 2014-05-12 00:00:00 | 219 | CODE 1 | 114 | 2014-05-21 00:00:00 | 588 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
A - Non - Technical | UTS-861-0000-ARP-00192 | Approved for Construction | FEED Endorsement Report |  | C04 | 2014-05-22 00:00:00 | 2014-05-24 00:00:00 | 266 | CODE 1 | FINAL | 2014-06-04 00:00:00 | 636 | 2014-05-26 00:00:00 | 2014-06-02 00:00:00
A - Non - Technical | UTS-861-0000-ASC-00195 | Review | Project Interface and Responsibility Register |  | R01 | 2014-05-17 00:00:00 | 2014-05-18 00:00:00 | 242 | CODE 2 | 120 | 2014-05-27 00:00:00 | 612 | 2014-05-18 00:00:00 | 2014-05-25 00:00:00
G - General | UTS-861-0000-GSP-00162 | Review | Welding Procedure Specification (WPS) |  | R01 | 2014-09-03 00:00:00 | 2014-09-04 00:00:00 | 558 | CODE 1 | 302 | 2014-09-16 00:00:00 | 907 | 2014-09-04 00:00:00 | 2014-09-11 00:00:00
G - General | UTS-861-0000-GCB-00163 |  | Procedure Qualification Record (PQR)
G - General | UTS-861-0000-GCB-00164 | Review | [NAME] (WQR) |  | R01 | 2014-09-06 00:00:00 | 2014-09-06 00:00:00 | 563 | CODE 2 | 303 | 2014-09-16 00:00:00 | 909 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
G - General | UTS-861-0000-GMS-00165 |  | Method Statement for Storage and Handling Materials with TRA
G - General | UTS-861-0000-GMS-00166 |  | [NAME] for Loading and Unloading Heavy Equipment (Metering Skid, [NAME], etc.) with TRA
G - General | UTS-861-0000-GRP-00202 | Review | Site Visit - Survey Report 2 |  | R01 | 2014-07-03 00:00:00 | 2014-07-08 00:00:00 | 394 | CODE 2 | 203 | 2014-07-15 00:00:00 | 756 | 2014-07-08 00:00:00 | 2014-07-15 00:00:00
P - Process | UTS-861-5100-PPY-00011 | Review | O&C Philosophy | B04 | R05 | 2014-04-29 00:00:00 | 2014-05-03 00:00:00 | 186 | CODE 2 | 96 | 2014-05-11 00:00:00 | 565 | 2014-05-04 00:00:00 | 2014-05-11 00:00:00
P - Process | UTS-861-5100-PPY-00011 | Approval | O&C Philosophy | B04 | A06 | 2014-05-26 00:00:00 | 2014-05-27 00:00:00 | 282 | CODE 1 | 152 | 2014-06-15 00:00:00 | 650 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
P - Process | UTS-861-5100-PPY-00011 | Approved for Construction | O&C Philosophy | B04 | C07 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 385 | CODE 2 | 204 | 2014-07-15 00:00:00 | 749 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
P - Process | UTS-861-5100-PPY-00011 | Approved for Construction | O&C Philosophy | B04 | C08 | 2014-07-22 00:00:00 | 2014-07-23 00:00:00 | 462 | CODE 2 | 289 | 2014-08-27 00:00:00 | 827 | 2014-07-23 00:00:00 | 2014-07-31 00:00:00
P - Process | UTS-861-5100-PDS-00012 |  | PCV Process Data Sheet | P05
P - Process | UTS-861-5100-PRP-00013 | Review | Hydraulic Report | B05 | [NAME] | 2014-04-03 00:00:00 | 2014-04-03 00:00:00 | 86 | CODE 3 | 39 | 2014-04-23 00:00:00 | 468 | 2014-04-06 00:00:00 | 2014-04-13 00:00:00
P - Process | UTS-861-5100-PRP-00013 | Approval | Hydraulic Report | B05 | A07 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 234 | CODE 1 | 121 | 2014-05-27 00:00:00 | 604 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
P - Process | UTS-861-5100-PRP-00013 | Approved for Construction | Hydraulic Report | B05 | C08 | 2014-06-01 00:00:00 | 2014-06-02 00:00:00 | 299 | CODE 1 | Final | 2014-06-11 00:00:00 | 665 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
P - Process | UTS-861-5100-PPF-00014 | Review | PFD - Emergency Gas Supply to EMAL | B04 | R05 | 2014-03-19 00:00:00 | 2014-03-25 00:00:00 | 50 | CODE 2 | 17 | 2014-04-16 00:00:00 | 433 | 2014-03-25 00:00:00 | 2014-04-01 00:00:00
P - Process | UTS-861-5100-PPF-00014 | Approval | PFD - Emergency Gas Supply to EMAL | B04 | A06 | 2014-04-29 00:00:00 | 2014-05-04 00:00:00 | 192 | CODE 1 | 97 | 2014-05-11 00:00:00 | 570 | 2014-05-05 00:00:00 | 2014-05-12 00:00:00
P - Process | UTS-861-5100-PPF-00014 | Approved for Construction | PFD - Emergency Gas Supply to EMAL | B04 | C07 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 233 | CODE 1 | 131 | 2014-06-04 00:00:00 | 603 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
P - Process | UTS-861-5100-PPI-00016 | Review | P&ID - Tie-in to 48" Pipeline to Maqta - Jabel Ali at KM42 | B05 | [NAME] | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 77 | CODE 1 | 29 | 2014-04-13 00:00:00 | 458 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
P - Process | UTS-861-5100-PPI-00016 | Approved for Construction | P&ID - Tie-in to 48" Pipeline to Maqta - Jabel Ali at KM42 | B05 | C07 | 2014-04-22 00:00:00 | 2014-04-24 00:00:00 | 150 | CODE 2 | 77 | 2014-05-07 00:00:00 | 529 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
P - Process | UTS-861-5100-PPI-00016 | Approved for Construction | P&ID - Tie-in to 48" Pipeline to Maqta - Jabel Ali at KM42 | B05 | C08 | 2014-05-20 00:00:00 | 2014-05-22 00:00:00 | 262 | CODE 1 | 142 | 2014-06-03 00:00:00 | 632 | 2014-05-22 00:00:00 | 2014-05-29 00:00:00
P - Process | UTS-861-5100-PPI-00017 | Review | P&ID - Filtering Skid 861-F-101A/B | B05 | [NAME] | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 78 | CODE 1 | 30 | 2014-04-13 00:00:00 | 459 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
P - Process | UTS-861-5100-PPI-00017 | Approved for Construction | P&ID - Filtering Skid 861-F-101A/B | B05 | C07 | 2014-04-22 00:00:00 | 2014-04-24 00:00:00 | 152 | CODE 1 | Final | 2014-05-04 00:00:00 | 531 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
P - Process | UTS-861-5100-PPI-00018 | Review | P&ID - Flow Metering Skid 861-ME-110/120 –Emergency Gas Supply to EMAL at KM42 P&ID – Metering Skid and Pressure Reduction Skid – Emergency Gas Supply to EMAL at KM42 | B05 | [NAME] | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 79 | CODE 1 | 31 | 2014-04-13 00:00:00 | 461 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
P - Process | UTS-861-5100-PPI-00019 | Review | P&ID - Tie-In to from Downstream of 860-ROV-274 bypass to GASCO Facility at KM42 | B05 | [NAME] | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 80 | CODE 2 | 32 | 2014-04-13 00:00:00 | 462 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
P - Process | UTS-861-5100-PPI-00019 | Approval | P&ID - Tie-In to from Downstream of 860-ROV-274 bypass to GASCO Facility at KM42 | B05 | A07 | 2014-04-22 00:00:00 | 2014-04-24 00:00:00 | 151 | CODE 2 | 73 | 2014-05-11 00:00:00 | 530 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
P - Process | UTS-861-5100-PPI-00019 | Approval | P&ID - Tie-In to from Downstream of 860-ROV-274 bypass to GASCO Facility at KM42 | B05 | A08 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 457 | CODE 1 | 223 | 2014-08-05 00:00:00 | 822 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
P - Process | UTS-861-5100-PPI-00019 | Approved for Construction | P&ID - Tie-In to from Downstream of 860-ROV-274 bypass to GASCO Facility at KM42 | B05 | C09 | 2014-08-11 00:00:00 | 2014-08-11 00:00:00 | 490 | CODE 1 | Final | 2014-08-21 00:00:00 | 852 | 2014-08-12 00:00:00 | 2014-08-19 00:00:00
P - Process | UTS-861-5100-PSC-00020 | Review | Equipment List | B04 | R05 | 2014-04-22 00:00:00 | 2014-04-26 00:00:00 | 154 | CODE 1 | 80 | 2014-05-05 00:00:00 | 539 | 2014-04-27 00:00:00 | 2014-05-04 00:00:00
P - Process | UTS-861-5100-PSC-00020 | Approved for Construction | Equipment List | B04 | C06 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 235 | CODE 2 | 132 | 2014-06-01 00:00:00 | 605 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
P - Process | UTS-861-5100-PPY-00021 |  | Process Datasheet for Filter | P05
P - Process | UTS-861-5100-PPY-00200 | Review | Tie-in and Commissioning Philosophy |  | R01 | 2014-06-03 00:00:00 | 2014-06-05 00:00:00 | 317 | CODE 1 | 173 | 2014-06-16 00:00:00 | 683 | 2014-06-08 00:00:00 | 2014-06-15 00:00:00
P - Process | UTS-861-5100-PPY-00200 | Approved for Construction | Tie-in and Commissioning Philosophy |  | C02 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 387 | CODE 2 | 205 | 2014-07-15 00:00:00 | 751 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
P - Process | UTS-861-5100-PPY-00200 | Approved for Construction | Tie-in and Commissioning Philosophy |  | C03 | 2014-09-14 00:00:00 | 2014-09-17 00:00:00 | 614 |  |  |  | 961 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
P - Process | UTS-861-5100-PPY-00201 | Review | Start up and [NAME] down Philosophy |  | R01 | 2014-05-27 00:00:00 | 2014-05-28 00:00:00 | 287 | CODE 2 | 153 | 2014-06-15 00:00:00 | 655 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
P - Process | UTS-861-5100-PPY-00201 | Approval | Start up and [NAME] down Philosophy |  | A02 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 386 | CODE 2 | 206 | 2014-07-17 00:00:00 | 750 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
L - Piping | UTS-861-5100-LPP-00031 | Review | Overall Plot Plan Tie-in from Downstream of 860-ROV-274 of Dolphin Pipeline GASCO Facility | B05 | [NAME] | 2014-04-10 00:00:00 | 2014-04-13 00:00:00 | 115 | CODE 2 | 50 | 2014-04-23 00:00:00 | 493 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
L - Piping | UTS-861-5100-LPP-00031 | Approval | Overall Plot Plan Tie-in from Downstream of 860-ROV-274 of Dolphin Pipeline GASCO Facility | B05 | A07 | 2014-05-05 00:00:00 | 2014-05-15 00:00:00 | 199 | CODE 1 | 109 | 2014-05-27 00:00:00 | 576 | 2014-05-08 00:00:00 | 2014-05-15 00:00:00
L - Piping | UTS-861-5100-LPP-00032 | Review | Plot Plan - New Facility from Downstream of 860-ROV-274 Bypass of dolphin Pipeline to GASCO Facility | B05 | [NAME] | 2014-04-10 00:00:00 | 2014-04-13 00:00:00 | 116 | CODE 2 | 51 | 2014-04-23 00:00:00 | 494 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
L - Piping | UTS-861-5100-LPP-00032 | Approval | Plot Plan - New Facility from Downstream of 860-ROV-274 Bypass of dolphin Pipeline to GASCO Facility | B05 | A07 | 2014-05-05 00:00:00 | 2014-05-08 00:00:00 | 200 | CODE 2 | 110 | 2014-05-27 00:00:00 | 577 | 2014-05-08 00:00:00 | 2014-05-15 00:00:00
L - Piping | UTS-861-5100-LPP-00032 | Approval | Plot Plan - New Facility from Downstream of 860-ROV-274 Bypass of dolphin Pipeline to GASCO Facility | B05 | A08 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 384 | CODE 1 | 211 | 2014-07-17 00:00:00 | 748 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
L - Piping | UTS-861-5100-LPP-00032 | Approved for Construction | Plot Plan - New Facility from Downstream of 860-ROV-274 Bypass of dolphin Pipeline to GASCO Facility | B05 | C09 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 458 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 823 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LPP-00033 | Review | Piping Key Plan - At KM42 | B04 | R05 | 2014-04-15 00:00:00 | 2014-04-15 00:00:00 | 129 | CODE 2 | 62 | 2014-04-28 00:00:00 | 507 | 2014-04-16 00:00:00 | 2014-04-23 00:00:00
L - Piping | UTS-861-5100-LPP-00033 | Approval | Piping Key Plan - At KM42 | B04 | A06 | 2014-05-05 00:00:00 | 2014-05-08 00:00:00 | 201 | CODE 1 | 105 | 2014-05-18 00:00:00 | 578 | 2014-05-08 00:00:00 | 2014-05-15 00:00:00
L - Piping | UTS-861-5100-LPP-00033 | Approved for Construction | Piping Key Plan - At KM42 | B04 | C07 | 2014-05-27 00:00:00 | 2014-05-27 00:00:00 | 280 | CODE 1 | FINAL | 2014-07-14 00:00:00 | 648 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
L - Piping | UTS-861-5100-LPP-00034 | Review | Piping Layout - Tie-In to GASCO Sales Gas  Area 861 - KM 42 Tie-in | B04 | R05 | 2014-04-23 00:00:00 | 2014-04-27 00:00:00 | 161 | CODE 2 | 81 | 2014-05-07 00:00:00 | 541 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
L - Piping | UTS-861-5100-LPP-00034 | Approval | Piping Layout - Tie-In to GASCO Sales Gas  Area 861 - KM 42 Tie-in | B04 | A06 | 2014-06-03 00:00:00 | 2014-06-04 00:00:00 | 315 | CODE 1 | 165 | 2014-06-19 00:00:00 | 679 | 2014-06-05 00:00:00 | 2014-06-12 00:00:00
L - Piping | UTS-861-5100-LPP-00034 | Approved for Construction | Piping Layout - Tie-In to GASCO Sales Gas  Area 861 - KM 42 Tie-in | B04 | C07 | 2014-07-14 00:00:00 | 2014-07-19 00:00:00 | 423 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 789 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LPP-00035 | Review | Piping Layout Area 861 – KM 42 Tie-in | B04 | R05 | 2014-04-23 00:00:00 | 2014-04-27 00:00:00 | 162 | CODE 1 | 82 | 2014-05-07 00:00:00 | 542 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
L - Piping | UTS-861-5100-LPP-00035 | Approved for Construction | Piping Layout Area 861 – KM 42 Tie-in | B04 | C06 | 2014-06-15 00:00:00 | 2014-06-16 00:00:00 | 345 | CODE 1 | FINAL | 2014-07-01 00:00:00 | 711 | 2014-06-17 00:00:00 | 2014-06-24 00:00:00
L - Piping | UTS-861-5100-LPP-00035 | Approved for Construction | Piping Layout Area 861 – KM 42 Tie-in | B04 | C07 | 2014-07-14 00:00:00 | 2014-07-19 00:00:00 | 424 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 790 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LPP-00037 | Review | Piping Layout PRS & Metering Station Area 861 - KM 42 Tie-in | B04 | R05 | 2014-04-16 00:00:00 | 2014-04-27 00:00:00 | 163 | CODE 1 | 83 | 2014-05-11 00:00:00 | 543 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
L - Piping | UTS-861-5100-LPP-00037 | Approved for Construction | Piping Layout PRS & Metering Station Area 861 - KM 42 Tie-in | B04 | C06 | 2014-06-15 00:00:00 | 2014-06-16 00:00:00 | 344 | CODE 1 | FINAL | 2014-07-01 00:00:00 | 710 | 2014-06-17 00:00:00 | 2014-06-24 00:00:00
L - Piping | UTS-861-5100-LPP-00037 | Approved for Construction | Piping Layout PRS & Metering Station Area 861 - KM 42 Tie-in | B04 | C07 | 2014-07-14 00:00:00 | 2014-07-19 00:00:00 | 425 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 791 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LDT-00038 | Review | Piping Section & Details - Area 861 - KM 42 | B04 | R05 | 2014-04-23 00:00:00 | 2014-04-27 00:00:00 | 164 | CODE 1 | 84 | 2014-05-07 00:00:00 | 544 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
L - Piping | UTS-861-5100-LDT-00038 | Approved for Construction | Piping Section & Details - Area 861 - KM 42 | B04 | C06 | 2014-06-15 00:00:00 | 2014-06-19 00:00:00 | 355 | CODE 1 | FINAL | 2014-07-01 00:00:00 | 717 | 2014-06-19 00:00:00 | 2014-06-26 00:00:00
L - Piping | UTS-861-5100-LSC-00039 | Review | Line List | B05 | [NAME] | 2014-04-28 00:00:00 | 2014-04-29 00:00:00 | 175 | CODE 1 | 89 | 2014-05-07 00:00:00 | 555 | 2014-04-30 00:00:00 | 2014-05-07 00:00:00
L - Piping | UTS-861-5100-LSC-00039 | Approved for Construction | Line List | B05 | C07 | 2014-06-17 00:00:00 | 2014-06-18 00:00:00 | 352 | CODE 1 | FINAL | 2014-07-01 00:00:00 | 715 | 2014-06-18 00:00:00 | 2014-06-25 00:00:00
L - Piping | UTS-861-5100-LSC-00040 |  | List Of Long Lead Items (if any) | B04
L - Piping | UTS-861-5100-LSC-00041 | Review | Tie-In List | B04 | R05 | 2014-04-16 00:00:00 | 2014-04-19 00:00:00 | 135 | CODE 1 | 67 | 2014-05-06 00:00:00 | 514 | 2014-04-20 00:00:00 | 2014-04-27 00:00:00
L - Piping | UTS-861-5100-LSC-00041 | Approved for Construction | Tie-In List | B04 | C06 | 2014-05-27 00:00:00 | 2014-05-27 00:00:00 | 278 | CODE 1 | FINAL | 2014-06-10 00:00:00 | 646 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
L - Piping | UTS-861-5100-LRP-00042 | Review | Stress Analysis Report | B04 | R05 | 2014-05-27 00:00:00 | 2014-05-28 00:00:00 | 285 | CODE 1 | 154 | 2014-06-15 00:00:00 | 653 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
L - Piping | UTS-861-5100-LRP-00042 | Approved for Construction | Stress Analysis Report | B04 | C06 | 2014-07-22 00:00:00 | 2014-07-23 00:00:00 | 460 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 825 | 2014-07-24 00:00:00 | 1901-12-31 00:00:00
L - Piping | UTS-861-5100-LDT-00043 | Review | Pipe Support List & Details Pipe Support Details | B04 | R05 | 2014-05-14 00:00:00 | 2014-05-19 00:00:00 | 252 | CODE 2 | 134 | 2014-06-01 00:00:00 | 622 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
L - Piping | UTS-861-5100-LDT-00043 | Approval | Pipe Support List & Details Pipe Support Details | B04 | A06 | 2014-06-23 00:00:00 | 2014-07-06 00:00:00 | 383 | CODE 1 | 207 | 2014-07-15 00:00:00 | 747 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
L - Piping | UTS-861-5100-LDT-00043 | Approved for Construction | Pipe Support List & Details Pipe Support Details | B04 | C07 | 2014-07-22 00:00:00 | 2014-07-24 00:00:00 | 459 | CODE 1 | FINAL | 2014-08-06 00:00:00 | 824 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LCA-00044 | Review | Piping Sizing - Wall Thickness Calculations | P06 | [NAME] | 2014-03-25 00:00:00 | 2014-03-26 00:00:00 | 58 | CODE 2 | 21 | 2014-04-13 00:00:00 | 441 | 2014-03-26 00:00:00 | 2014-04-02 00:00:00
L - Piping | UTS-861-5100-LCA-00044 | Approval | Piping Sizing - Wall Thickness Calculations | P06 | A08 | 2014-04-17 00:00:00 | 2014-04-19 00:00:00 | 136 | CODE 1 | 68 | 2014-05-05 00:00:00 | 515 | 2014-04-20 00:00:00 | 2014-04-27 00:00:00
L - Piping | UTS-861-5100-LCA-00044 | Approved for Construction | Piping Sizing - Wall Thickness Calculations | P06 | C09 | 2014-05-05 00:00:00 | 2014-05-07 00:00:00 | 196 | CODE 1 | FINAL | 2014-05-15 00:00:00 | 574 | 2014-05-07 00:00:00 | 2014-05-14 00:00:00
L - Piping | UTS-861-5100-LSP-00045 | Review | Piping Material Specification | B06 | [NAME] | 2014-03-24 00:00:00 | 2014-03-26 00:00:00 | 56 | CODE 1 | 22 | 2014-04-07 00:00:00 | 439 | 2014-03-26 00:00:00 | 2014-04-02 00:00:00
L - Piping | UTS-861-5100-LSP-00045 | Approved for Construction | Piping Material Specification | B06 | C08 | 2014-04-17 00:00:00 | 2014-04-19 00:00:00 | 137 | CODE 1 | FINAL | 2014-04-29 00:00:00 | 517 | 2014-04-20 00:00:00 | 2014-04-27 00:00:00
L - Piping | UTS-861-5100-LSP-00046 | Review | Specification for Painting & Coating | B04 | R05 | 2014-03-19 00:00:00 | 2014-03-20 00:00:00 | 39 | CODE 2 | 11 | 2014-03-31 00:00:00 | 423 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
L - Piping | UTS-861-5100-LSP-00046 | Approval | Specification for Painting & Coating | B04 | A06 | 2014-04-14 00:00:00 | 2014-04-15 00:00:00 | 124 | CODE 1 | 52 | 2014-04-23 00:00:00 | 501 | 2014-04-15 00:00:00 | 2014-04-22 00:00:00
L - Piping | UTS-861-5100-LSP-00046 | Approved for Construction | Specification for Painting & Coating | B04 | C07 | 2014-04-28 00:00:00 | 2014-04-29 00:00:00 | 174 | CODE 1 | FINAL | 2014-05-11 00:00:00 | 554 | 2014-04-30 00:00:00 | 2014-05-07 00:00:00
L - Piping | UTS-861-5100-LSP-00047 | Review | Specification for Station Valves | B04 | R05 | 2014-03-24 00:00:00 | 2014-03-26 00:00:00 | 57 | CODE 2 | 23 | 2014-04-09 00:00:00 | 440 | 2014-03-26 00:00:00 | 2014-04-02 00:00:00
L - Piping | UTS-861-5100-LSP-00047 | Approval | Specification for Station Valves | B04 | A06 | 2014-04-21 00:00:00 | 2014-04-22 00:00:00 | 142 | CODE 1 | 72 | 2014-05-11 00:00:00 | 522 | 2014-04-22 00:00:00 | 2014-04-29 00:00:00
L - Piping | UTS-861-5100-LSP-00047 | Approved for Construction | Specification for Station Valves | B04 | C07 | 2014-05-27 00:00:00 | 2014-05-27 00:00:00 | 278 | CODE 1 | FINAL | 2014-06-10 00:00:00 | 647 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
L - Piping | UTS-861-5100-LSP-00048 | Review | Specification for Fabrication & Erection | B04 | R05 | 2014-03-19 00:00:00 | 2014-03-20 00:00:00 | 38 | CODE 2 | 12 | 2014-03-31 00:00:00 | 422 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
L - Piping | UTS-861-5100-LSP-00048 | Approval | Specification for Fabrication & Erection | B04 | A06 | 2014-04-14 00:00:00 | 2014-04-15 00:00:00 | 125 | CODE 1 | 53 | 2014-04-23 00:00:00 | 502 | 2014-04-15 00:00:00 | 2014-04-22 00:00:00
L - Piping | UTS-861-5100-LSP-00048 | Approved for Construction | Specification for Fabrication & Erection | B04 | C07 | 2014-04-28 00:00:00 | 2014-04-29 00:00:00 | 173 | CODE 1 | FINAL | 2014-05-11 00:00:00 | 553 | 2014-04-30 00:00:00 | 2014-05-07 00:00:00
L - Piping | UTS-861-5100-LDS-00049 | Review | Data Sheets for Valves | P06 | [NAME] | 2014-04-10 00:00:00 | 2014-04-13 00:00:00 | 114 | CODE 1 | 54 | 2014-04-23 00:00:00 | 492 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
L - Piping | UTS-861-5100-LDS-00049 | Approved for Construction | Data Sheets for Valves | P06 | C08 | 2014-06-15 00:00:00 | 2014-06-16 00:00:00 | 346 | CODE 1 | FINAL | 2014-07-01 00:00:00 | 712 | 2014-06-17 00:00:00 | 2014-06-24 00:00:00
L - Piping | UTS-861-5100-LMR-00050 | Review | Material Requisition for Valves | P05 | [NAME] | 2014-05-27 00:00:00 | 2014-05-28 00:00:00 | 286 | CODE 1 | 155 | 2014-06-15 00:00:00 | 654 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
L - Piping | UTS-861-5100-LMR-00050 | Approved for Construction | Material Requisition for Valves | P05 | C07 | 2014-06-23 00:00:00 | 2014-07-06 00:00:00 | 382 | CODE 1 | FINAL | 2014-07-13 00:00:00 | 746 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
L - Piping | UTS-861-5100-LDS-00054 |  | Mechanical Data Sheet for Filter | P04
L - Piping | UTS-861-5100-LMT-00052 | Review | Piping Material Take Off | B03 | [NAME] | 2014-07-01 00:00:00 | 2014-07-08 00:00:00 | 395 | CODE 1 | 212 | 2014-07-17 00:00:00 | 757 | 2014-07-08 00:00:00 | 2014-07-15 00:00:00
L - Piping | UTS-861-5100-LSP-00057 |  | Specification for Material for Sour Environment | B03
L - Piping | UTS-861-5100-LSC-00060 | Review | Pipe Support Schedule |  | R01 | 2014-07-16 00:00:00 | 2014-07-21 00:00:00 | 437 | CODE 1 | 224 | 2014-08-05 00:00:00 | 803 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
L - Piping | UTS-861-5100-LSC-00060 | Approved for Construction | Pipe Support Schedule |  | C02 | 2014-09-07 00:00:00 | 2014-09-09 00:00:00 | 575 |  |  |  | 942 | 2014-09-15 00:00:00 | 2014-09-22 00:00:00
L - Piping | UTS-861-0000-LMS-00175 | Review | Method Statement for Piping Works with TRA |  | R01 | 2014-08-21 00:00:00 | 2014-08-24 00:00:00 | 530 | CODE 2 | 290 | 2014-09-02 00:00:00 | 889 | 2014-08-25 00:00:00 | 2014-09-01 00:00:00
L - Piping | UTS-861-0000-LMS-00176 |  | [NAME] for Hydrotest of Piping with TRA
L - Piping | UTS-861-0000-LMS-00177 |  | [NAME] for Tie-ins with TRA
L - Piping | UTS-861-5100-LTB-00259 | Review | Technical Bid Evaluation for Piping Gasket |  | R01 | 2014-09-06 00:00:00 | 2014-09-07 00:00:00 | 564 | CODE 1 | 304 | 2014-09-16 00:00:00 | 911 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
L - Piping | UTS-861-5100-LTB-00260 | Review | Technical Bid Evaluation for Ball Valves |  | R01 | 2014-09-14 00:00:00 | 2014-09-15 00:00:00 | 597 |  |  |  | 946 | 2014-09-16 00:00:00 | 2014-09-23 00:00:00
L - Piping | UTS-861-5100-LIS-00261 | Review | Piping Isometrics – Line No. 861-0010-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 327 | CODE 2 | 180 | 2014-06-25 00:00:00 | 694 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00261 | Approval | Piping Isometrics – Line No. 861-0010-PG-24"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 428 | CODE 1 | 225 | 2014-08-06 00:00:00 | 788 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00261 | Approved for Construction | Piping Isometrics – Line No. 861-0010-PG-24"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 497 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 858 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00262 | Review | Piping Isometrics – Line No. 861-0021-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 328 | CODE 2 | 181 | 2014-07-02 00:00:00 | 695 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00262 | Approval | Piping Isometrics – Line No. 861-0021-PG-24"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 412 | CODE 1 | 226 | 2014-08-05 00:00:00 | 777 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00262 | Approved for Construction | Piping Isometrics – Line No. 861-0021-PG-24"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 498 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 859 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00263 |  | Piping Isometrics – Line No. 861-0022-PG-24"-61010G
L - Piping | UTS-861-5100-LIS-00264 |  | Piping Isometrics – Line No. 861-0023-PG-24"-61010G
L - Piping | UTS-861-5100-LIS-00265 | Review | Piping Isometrics – Line No. 861-0024-PG-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 329 | CODE 2 | 182 | 2014-07-02 00:00:00 | 696 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00265 | Approval | Piping Isometrics – Line No. 861-0024-PG-2"-61010G |  | A02 | 2014-07-22 00:00:00 | 2014-07-23 00:00:00 | 454 | CODE 1 | 227 | 2014-08-05 00:00:00 | 819 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LIS-00265 | Approved for Construction | Piping Isometrics – Line No. 861-0024-PG-2"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 499 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 860 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00266 | Review | Piping Isometrics – Line No. 861-0025-PG-4"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 330 | CODE 2 | 183 | 2014-07-02 00:00:00 | 697 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00266 | Approval | Piping Isometrics – Line No. 861-0025-PG-4"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 413 | CODE 1 | 228 | 2014-08-05 00:00:00 | 778 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00266 | Approved for Construction | Piping Isometrics – Line No. 861-0025-PG-4"-61010G |  | C03 | 2014-08-19 00:00:00 | 2014-09-01 00:00:00 | 537 | CODE 1 | FINAL |  | 926 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00267 | Review | Piping Isometrics – Line No. 861-0026-V-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 331 | CODE 2 | 184 | 2014-06-25 00:00:00 | 698 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00267 | Approval | Piping Isometrics – Line No. 861-0026-V-2"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 414 | CODE 1 | 229 | 2014-08-05 00:00:00 | 779 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00267 | Approved for Construction | Piping Isometrics – Line No. 861-0026-V-2"-61010G |  | C03 | 2014-08-19 00:00:00 | 2014-09-01 00:00:00 | 538 | CODE 1 | FINAL |  | 927 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00268 | Review | Piping Isometrics – Line No. 861-0027-V-3"-11010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 332 | CODE 2 | 185 | 2014-07-02 00:00:00 | 699 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00268 | Approval | Piping Isometrics – Line No. 861-0027-V-3"-11010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 415 | CODE 1 | 230 | 2014-08-05 00:00:00 | 780 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00268 | Approved for Construction | Piping Isometrics – Line No. 861-0027-V-3"-11010G |  | C03 | 2014-08-19 00:00:00 | 2014-09-01 00:00:00 | 539 | CODE 1 | FINAL |  | 928 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00269 | Review | Piping Isometrics – Line No. 861-0028-V-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 333 | CODE 2 | 186 | 2014-07-02 00:00:00 | 700 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00269 | Approval | Piping Isometrics – Line No. 861-0028-V-2"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 416 | CODE 1 | 231 | 2014-08-05 00:00:00 | 781 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00269 | Approved for Construction | Piping Isometrics – Line No. 861-0028-V-2"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 500 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 861 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00270 | Review | Piping Isometrics – Line No. 861-0029-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 334 | CODE 1 | 187 | 2014-07-02 00:00:00 | 701 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00270 | Approved for Construction | Piping Isometrics – Line No. 861-0029-PG-24"-61010G |  | C02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 417 | CODE 1 | Final | 2014-08-06 00:00:00 | 782 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00271 | Review | Piping Isometrics – Line No. 861-0030-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 335 | CODE 2 | 188 | 2014-07-02 00:00:00 | 702 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00271 | Approval | Piping Isometrics – Line No. 861-0030-PG-24"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 418 | CODE 1 | 232 | 2014-08-05 00:00:00 | 783 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00271 | Approved for Construction | Piping Isometrics – Line No. 861-0030-PG-24"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 501 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 862 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00272 | Review | Piping Isometrics – Line No. 861-0031-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 336 | CODE 1 | 189 | 2014-07-02 00:00:00 | 703 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00272 | Approved for Construction | Piping Isometrics – Line No. 861-0031-PG-24"-61010G |  | C02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 419 | CODE 1 | Final | 2014-08-06 00:00:00 | 784 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00273 |  | Piping Isometrics – Line No. 861-0032-PG-20"-61010G
L - Piping | UTS-861-5100-LIS-00274 | Review | Piping Isometrics – Line No. 861-0033-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 337 | CODE 2 | 190 | 2014-06-25 00:00:00 | 704 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00274 | Approval | Piping Isometrics – Line No. 861-0033-PG-24"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 420 | CODE 1 | 233 | 2014-08-05 00:00:00 | 785 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00274 | Approved for Construction | Piping Isometrics – Line No. 861-0033-PG-24"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 502 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 863 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00275 |  | Piping Isometrics – Line No. 861-0034-PG-24"-61010G
L - Piping | UTS-861-5100-LIS-00276 |  | Piping Isometrics – Line No. 861-0035-PG-24"-61010G
L - Piping | UTS-861-5100-LIS-00277 | Review | Piping Isometrics – Line No. 861-0036-PG-24"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-17 00:00:00 | 349 | CODE 2 | 197 | 2014-07-02 00:00:00 | 713 | 2014-06-18 00:00:00 | 2014-06-25 00:00:00
L - Piping | UTS-861-5100-LIS-00277 | Approval | Piping Isometrics – Line No. 861-0036-PG-24"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 421 | CODE 1 | 234 | 2014-08-05 00:00:00 | 786 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00277 | Approved for Construction | Piping Isometrics – Line No. 861-0036-PG-24"-61010G |  | C03 | 2014-08-31 00:00:00 | 2014-09-01 00:00:00 | 540 | CODE 1 | FINAL |  | 929 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00278 | Review | Piping Isometrics – Line No. 861-0037-PG-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 338 | CODE 2 | 191 | 2014-07-02 00:00:00 | 705 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00278 | Approval | Piping Isometrics – Line No. 861-0037-PG-2"-61010G |  | A02 | 2014-07-22 00:00:00 | 2014-07-23 00:00:00 | 455 | CODE 1 | 235 | 2014-08-05 00:00:00 | 820 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LIS-00278 | Approved for Construction | Piping Isometrics – Line No. 861-0037-PG-2"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 503 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 864 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00279 | Review | Piping Isometrics – Line No. 861-0038-PG-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 339 | CODE 2 | 192 | 2014-07-02 00:00:00 | 706 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00279 | Approval | Piping Isometrics – Line No. 861-0038-PG-2"-61010G |  | A02 | 2014-07-22 00:00:00 | 2014-07-23 00:00:00 | 453 | CODE 1 | 236 | 2014-08-05 00:00:00 | 818 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LIS-00279 | Approved for Construction | Piping Isometrics – Line No. 861-0038-PG-2"-61010G |  | C03 | 2014-08-10 00:00:00 | 2014-08-13 00:00:00 | 504 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 865 | 2014-08-13 00:00:00 | 2014-08-20 00:00:00
L - Piping | UTS-861-5100-LIS-00280 | Review | Piping Isometrics – Line No. 861-0039-PG-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 340 | CODE 2 | 193 | 2014-07-02 00:00:00 | 707 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00280 | Approval | Piping Isometrics – Line No. 861-0039-PG-2"-61010G |  | A02 | 2014-07-10 00:00:00 | 2014-07-19 00:00:00 | 422 | CODE 1 | 237 | 2014-08-05 00:00:00 | 787 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
L - Piping | UTS-861-5100-LIS-00280 | Approved for Construction | Piping Isometrics – Line No. 861-0039-PG-2"-61010G |  | C03 | 2014-08-19 00:00:00 | 2014-09-01 00:00:00 | 541 | CODE 1 | FINAL |  | 930 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00281 | Review | Piping Isometrics – Line No. 861-0040-PG-2"-61010G |  | R01 | 2014-06-10 00:00:00 | 2014-06-14 00:00:00 | 341 | CODE 2 | 194 | 2014-07-02 00:00:00 | 708 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
L - Piping | UTS-861-5100-LIS-00281 | Approval | Piping Isometrics – Line No. 861-0040-PG-2"-61010G |  | A02 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 456 | CODE 1 | 238 | 2014-08-05 00:00:00 | 821 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LIS-00281 | Approved for Construction | Piping Isometrics – Line No. 861-0040-PG-2"-61010G |  | C03 | 2014-08-19 00:00:00 | 2014-09-01 00:00:00 | 542 | CODE 1 | FINAL |  | 931 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
L - Piping | UTS-861-5100-LIS-00282 | Review | Filter (861-F-101) Trim Isometric |  | R01 | 2014-07-10 00:00:00 | 2014-07-23 00:00:00 | 450 | CODE 2 | 239 | 2014-08-05 00:00:00 | 815 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
L - Piping | UTS-861-5100-LIS-00282 | Approval | Filter (861-F-101) Trim Isometric |  | A02 | 2014-08-31 00:00:00 | 2014-09-01 00:00:00 | 543 | CODE 1 | 314 | 2014-09-18 00:00:00 | 932 | 2014-09-11 00:00:00 | 2014-09-18 00:00:00
C - Civil | UTS-861-5100-CLY-00121 | Review | Civil Grading Layout | B03 | [NAME] | 2014-06-23 00:00:00 | 2014-07-10 00:00:00 | 403 | CODE 2 | 214 | 2014-07-17 00:00:00 | 766 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
C - Civil | UTS-861-5100-CLY-00121 | Approval | Civil Grading Layout | B03 | A05 | 2014-07-23 00:00:00 | 2014-07-31 00:00:00 | 464 | CODE 1 | 265 | 2014-08-10 00:00:00 | 828 | 2014-08-03 00:00:00 | 2014-08-10 00:00:00
C - Civil | UTS-861-5100-CLY-00121 | Approved for Construction | Civil Grading Layout | B03 | C06 | 2014-09-08 00:00:00 | 2014-09-09 00:00:00 | 578 | CODE 1 | FINAL | 2014-09-18 00:00:00 | 921 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
C - Civil | UTS-861-5100-CLY-00122 | Review | Civil Foundation Layout (Sheet 1 of 4) | B04 | R05 | 2014-07-15 00:00:00 | 2014-07-21 00:00:00 | 433 | CODE 2 | 240 | 2014-08-05 00:00:00 | 799 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
C - Civil | UTS-861-5100-CLY-00122 | Approval | Civil Foundation Layout (Sheet 1 of 4) | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 598 |  |  |  | 948 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CGA-00123 | Review | GA and Typical Details of Access Platform - 01&02 at 861 Area - Km 42 | B04 | R05 | 2014-06-30 00:00:00 | 2014-07-10 00:00:00 | 400 | CODE 2 | 215 | 2014-07-17 00:00:00 | 763 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
C - Civil | UTS-861-5100-CGA-00123 | Approval | GA and Typical Details of Access Platform - 01&02 at 861 Area - Km 42 | B04 | A06 | 2014-08-07 00:00:00 | 2014-08-11 00:00:00 | 488 | CODE 1 | 270 | 2014-08-20 00:00:00 | 850 | 2014-08-12 00:00:00 | 2014-08-19 00:00:00
C - Civil | UTS-861-5100-CGA-00123 | Approved for Construction | GA and Typical Details of Access Platform - 01&02 at 861 Area - Km 42 | B04 | C07 | 2014-09-01 00:00:00 | 2014-09-03 00:00:00 | 550 | CODE 1 | FINAL | 2014-09-14 00:00:00 | 897 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
C - Civil | UTS-861-5100-CCA-00125 | Review | Structural Design Calculation for Typical Pipe  Supports | B04 | R05 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 452 | CODE 1 | 241 | 2014-08-05 00:00:00 | 817 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CCA-00125 |  | Structural Design Calculation for Typical Pipe  Supports | B04
C - Civil | UTS-861-5100-CMT-00127 |  | MTO for Civil/Structural Works | A05
C - Civil | UTS-861-5100-CSP-00128 | Review | Specification for Civil & Structural Design | B04 | R05 | 2014-04-10 00:00:00 | 2014-04-15 00:00:00 | 122 | CODE 1 | 55 | 2014-04-23 00:00:00 | 500 | 2014-04-15 00:00:00 | 2014-04-22 00:00:00
C - Civil | UTS-861-5100-CSP-00128 | Approved for Construction | Specification for Civil & Structural Design | B04 | C06 | 2014-04-28 00:00:00 | 2014-04-30 00:00:00 | 180 | CODE 1 | FINAL | 2014-05-11 00:00:00 | 557 | 2014-04-30 00:00:00 | 2014-05-07 00:00:00
C - Civil | UTS-861-5100-CSP-00129 | Review | Specification for Geotechnical and Topography Survey Works | B04 | R05 | 2014-03-23 00:00:00 | 2014-03-24 00:00:00 | 48 | CODE 1 | 18 | 2014-04-01 00:00:00 | 431 | 2014-03-25 00:00:00 | 2014-04-01 00:00:00
C - Civil | UTS-861-5100-CSP-00129 | Approved for Construction | Specification for Geotechnical and Topography Survey Works | B04 | C06 | 2014-04-03 00:00:00 | 2014-04-03 00:00:00 | 85 | CODE 1 | FINAL | 2014-07-14 00:00:00 | 467 | 2014-04-06 00:00:00 | 2014-04-13 00:00:00
C - Civil | UTS-861-5100-CSP-00130 | Review | Specification for Earthworks | B04 | R05 | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 73 | CODE 2 | 33 | 2014-04-09 00:00:00 | 454 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
C - Civil | UTS-861-5100-CSP-00130 | Approval | Specification for Earthworks | B04 | A06 | 2014-04-28 00:00:00 | 2014-04-30 00:00:00 | 178 | CODE 1 | 90 | 2014-05-07 00:00:00 | 558 | 2014-04-30 00:00:00 | 2014-05-05 00:00:00
C - Civil | UTS-861-5100-CSP-00130 | Approved for Construction | Specification for Earthworks | B04 | C07 | 2014-05-11 00:00:00 | 2014-05-12 00:00:00 | 221 | CODE 1 | FINAL | 2014-05-27 00:00:00 | 589 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
C - Civil | UTS-861-5100-CSP-00131 | Review | Specification for Concrete Works | B04 | R05 | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 74 | CODE 2 | 34 | 2014-04-14 00:00:00 | 455 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
C - Civil | UTS-861-5100-CSP-00131 | Approval | Specification for Concrete Works | B04 | A06 | 2014-04-29 00:00:00 | 2014-04-30 00:00:00 | 181 | CODE 1 | 91 | 2014-05-07 00:00:00 | 560 | 2014-04-30 00:00:00 | 2014-05-05 00:00:00
C - Civil | UTS-861-5100-CSP-00131 | Approved for Construction | Specification for Concrete Works | B04 | C07 | 2014-05-11 00:00:00 | 2014-05-12 00:00:00 | 216 | CODE 1 | Final | 2014-05-27 00:00:00 | 586 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
C - Civil | UTS-861-5100-CSP-00132 | Review | Specification for Structural Steel Works | B04 | R05 | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 75 | CODE 1 | 35 | 2014-04-09 00:00:00 | 456 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
C - Civil | UTS-861-5100-CSP-00132 | Approved for Construction | Specification for Structural Steel Works | B04 | C06 | 2014-04-21 00:00:00 | 2014-04-24 00:00:00 | 149 | CODE 1 | Final | 2014-05-14 00:00:00 | 528 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
C - Civil | UTS-861-5100-CSP-00133 | Review | Specification for Culverts | B05 | [NAME] | 2014-04-10 00:00:00 | 2014-04-16 00:00:00 | 130 | CODE 1 | 63 | 2014-04-27 00:00:00 | 508 | 2014-04-16 00:00:00 | 2014-04-23 00:00:00
C - Civil | UTS-861-5100-CSP-00133 | Approved for Construction | Specification for Culverts | B05 | C07 | 2014-04-28 00:00:00 | 2014-04-30 00:00:00 | 182 | CODE 1 | FINAL | 2014-05-11 00:00:00 | 561 | 2014-04-30 00:00:00 | 2014-05-05 00:00:00
C - Civil | UTS-861-5100-CDT-00134 | Review | GA and Typical Details of Culvert | B04 | R05 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 445 | CODE 2 | 242 | 2014-08-05 00:00:00 | 810 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00134 | Approval | GA and Typical Details of Culvert | B04 | A06 | 2014-08-12 00:00:00 | 2014-08-14 00:00:00 | 507 | CODE 2 | 280 | 2014-08-26 00:00:00 | 867 | 2014-08-14 00:00:00 | 2014-08-21 00:00:00
C - Civil | UTS-861-5100-CDT-00134 | Approval | GA and Typical Details of Culvert | B04 | A07 | 2014-09-02 00:00:00 | 2014-09-06 00:00:00 | 561 | CODE 1 | 305 | 2014-09-16 00:00:00 | 908 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
C - Civil | UTS-861-5100-CDT-00135 | Review | GA and Typical Details of Metering Skid | B03 | [NAME] | 2014-06-23 00:00:00 | 2014-07-19 00:00:00 | 426 | CODE 2 | 243 | 2014-08-05 00:00:00 | 792 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
C - Civil | UTS-861-5100-CDT-00136 | Review | GA and Typical Details of PRV Skid | B03 | [NAME] | 2014-06-23 00:00:00 | 2014-07-19 00:00:00 | 427 | CODE 2 | 244 | 2014-08-05 00:00:00 | 793 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
C - Civil | UTS-861-5100-CGA-00137 | Review | GA and Typical Details of Access Platform - 03 at 861 Area - Km 42 | B04 | R05 | 2014-06-30 00:00:00 | 2014-07-10 00:00:00 | 401 | CODE 2 | 216 | 2014-07-17 00:00:00 | 764 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
C - Civil | UTS-861-5100-CGA-00137 | Approval | GA and Typical Details of Access Platform - 03 at 861 Area - Km 42 | B04 | A06 | 2014-08-07 00:00:00 | 2014-08-11 00:00:00 | 489 | CODE 1 | 271 | 2014-08-20 00:00:00 | 851 | 2014-08-12 00:00:00 | 2014-08-19 00:00:00
C - Civil | UTS-861-5100-CGA-00137 | Approved for Construction | GA and Typical Details of Access Platform - 03 at 861 Area - Km 42 | B04 | C07 | 2014-09-01 00:00:00 | 2014-09-03 00:00:00 | 551 | CODE 1 | FINAL | 2014-09-14 00:00:00 | 898 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
C - Civil | UTS-861-5100-CLY-00138 | Review | Civil Foundation Layout (Sheet 2 of 4) | B04 | R05 | 2014-07-17 00:00:00 | 2014-07-21 00:00:00 | 434 | CODE 2 | 245 | 2014-08-05 00:00:00 | 800 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
C - Civil | UTS-861-5100-CLY-00138 | Approval | Civil Foundation Layout (Sheet 2 of 4) | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 599 |  |  |  | 949 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CLY-00139 | Review | Civil Foundation Layout (Sheet 3 of 4) | B04 | R05 | 2014-07-17 00:00:00 | 2014-07-21 00:00:00 | 435 | CODE 2 | 246 | 2014-08-05 00:00:00 | 801 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
C - Civil | UTS-861-5100-CLY-00139 | Approval | Civil Foundation Layout (Sheet 3 of 4) | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 600 |  |  |  | 950 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CLY-00140 | Review | Civil Foundation Layout (Sheet 4 of 4) | B04 | R05 | 2014-07-17 00:00:00 | 2014-07-21 00:00:00 | 436 | CODE 2 | 247 | 2014-08-05 00:00:00 | 802 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
C - Civil | UTS-861-5100-CLY-00140 | Approval | Civil Foundation Layout (Sheet 4 of 4) | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 601 |  |  |  | 951 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CDT-00141 | Review | [NAME] Typical Details of Pipe Support Sleepers Area 861 - KM 42 Tie-in | B04 | R05 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 447 | CODE 1 | 248 | 2014-08-05 00:00:00 | 812 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00141 | Approved for Construction | [NAME] Typical Details of Pipe Support Sleepers Area 861 - KM 42 Tie-in | B04 | C06 | 2014-08-12 00:00:00 | 2014-08-14 00:00:00 | 508 | CODE 1 | FINAL | 2014-08-21 00:00:00 | 868 | 2014-08-14 00:00:00 | 2014-08-21 00:00:00
C - Civil | UTS-861-5100-CDT-00142 | Review | [NAME] of [NAME] 861 - KM 42 Tie-in | B04 | R05 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 448 | CODE 2 | 249 | 2014-08-05 00:00:00 | 813 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00142 | Approval | [NAME] of [NAME] 861 - KM 42 Tie-in | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 605 |  |  |  | 955 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CDT-00143 | Review | [NAME] Typical Details of Valve Supports Area 861 - KM 42 Tie-in | B04 | R05 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 449 | CODE 1 | 250 | 2014-08-05 00:00:00 | 814 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00143 | Approval | [NAME] Typical Details of Valve Supports Area 861 - KM 42 Tie-in | B04 | C06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 604 |  |  |  | 954 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CDT-00144 | Review | GA and Details of Filter Support Foundation | B03 | [NAME] | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 446 | CODE 2 | 251 | 2014-08-05 00:00:00 | 811 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00144 | Approval | GA and Details of Filter Support Foundation | B03 | A05 | 2014-08-12 00:00:00 | 2014-08-14 00:00:00 | 509 | CODE 2 | 281 | 2014-08-26 00:00:00 | 869 | 2014-08-14 00:00:00 | 2014-08-21 00:00:00
C - Civil | UTS-861-5100-CDT-00144 |  | GA and Details of Filter Support Foundation | B03 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 602 |  |  |  | 952 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CGA-00145 | Review | Foundation Details of Access Platforms at 861 Area - Km42 |  | R01 | 2014-06-30 00:00:00 | 2014-07-10 00:00:00 | 399 | CODE 2 | 221 | 2014-08-03 00:00:00 | 762 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
C - Civil | UTS-861-5100-CGA-00145 | Approval | Foundation Details of Access Platforms at 861 Area - Km42 |  | A02 | 2014-08-07 00:00:00 | 2014-08-10 00:00:00 | 486 | CODE 1 | 272 | 2014-08-20 00:00:00 | 846 | 2014-08-11 00:00:00 | 2014-08-18 00:00:00
C - Civil | UTS-861-5100-CGA-00145 | Approved for Construction | Foundation Details of Access Platforms at 861 Area - Km42 |  | C03 | 2014-09-01 00:00:00 | 2014-09-03 00:00:00 | 552 | CODE 1 | FINAL | 2014-09-14 00:00:00 | 899 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
C - Civil | UTS-861-0000-CMS-00167 | Review | [NAME] for Topographical Survey with TRA MS Statement For Topographical and UG Services Survey |  | R01 | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 76 | CODE 2 | 36 | 2014-04-09 00:00:00 | 457 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
C - Civil | UTS-861-0000-CMS-00167 | Approval | [NAME] for Topographical Survey with TRA MS Statement For Topographical and UG Services Survey |  | A02 | 2014-04-14 00:00:00 | 2014-04-15 00:00:00 | 127 | CODE 2 | 56 | 2014-04-22 00:00:00 | 503 | 2014-04-15 00:00:00 | 2014-04-22 00:00:00
C - Civil | UTS-861-0000-CMS-00167 | Approval | [NAME] for Topographical Survey with TRA MS Statement For Topographical and UG Services Survey |  | A03 | 2014-05-10 00:00:00 | 2014-05-18 00:00:00 | 243 | CODE 1 | 122 | 2014-05-27 00:00:00 | 613 | 2014-05-18 00:00:00 | 2014-05-25 00:00:00
C - Civil | UTS-861-0000-CMS-00167 | Approved for Construction | [NAME] for Topographical Survey with TRA MS Statement For Topographical and UG Services Survey |  | C04 | 2014-05-28 00:00:00 | 2014-05-28 00:00:00 | 291 | CODE 1 | FINAL | 2014-06-10 00:00:00 | 659 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
C - Civil | UTS-861-0000-CMS-00168 |  | Method Statement for Excavation with TRA
C - Civil | UTS-861-0000-CMS-00169 |  | Method Statement for Grading & Levelling with TRA
C - Civil | UTS-861-0000-CMS-00170 | Review | Method Statement for Concrete Work with TRA Method Statement for Civil Works |  | R01 | 2014-08-25 00:00:00 | 2014-08-26 00:00:00 | 533 | CODE 2 | 292 | 2014-09-03 00:00:00 | 891 | 2014-08-26 00:00:00 | 2014-09-02 00:00:00
C - Civil | UTS-861-0000-CMS-00170 | Approval | Method Statement for Concrete Work with TRA Method Statement for Civil Works |  | A02 | 2014-09-11 00:00:00 | 2014-09-13 00:00:00 | 587 |  |  |  | 939 | 2014-09-14 00:00:00 | 2014-09-21 00:00:00
C - Civil | UTS-861-0000-CMS-00171 |  | Method Statement for Installation of Active [NAME] with TRA
C - Civil | UTS-861-0000-CMS-00194 | Review | Method Statement for Trial Trench Excavation |  | R01 | 2014-04-20 00:00:00 | 2014-04-21 00:00:00 | 139 | CODE 2 | 69 | 2014-04-29 00:00:00 | 519 | 2014-04-21 00:00:00 | 2014-04-28 00:00:00
C - Civil | UTS-861-0000-CMS-00194 | Approval | Method Statement for Trial Trench Excavation |  | A02 | 2014-05-05 00:00:00 | 2014-05-05 00:00:00 | 193 | CODE 2 | 102 | 2014-05-15 00:00:00 | 571 | 2014-05-06 00:00:00 | 2014-05-13 00:00:00
C - Civil | UTS-861-0000-CMS-00194 | Approval | Method Statement for Trial Trench Excavation |  | A03 | 2014-05-17 00:00:00 | 2014-05-18 00:00:00 | 241 | CODE 2 | 123 | 2014-05-27 00:00:00 | 611 | 2014-05-18 00:00:00 | 2014-05-25 00:00:00
C - Civil | UTS-861-0000-CMS-00194 | Approved for Construction | Method Statement for Trial Trench Excavation |  | C04 | 2014-05-17 00:00:00 | 2014-05-28 00:00:00 | 292 | CODE 1 | 156 | 2014-06-15 00:00:00 | 660 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
C - Civil | UTS-861-5100-CSW-00241 | Review | Scope Of Work for the Geotechnical Survey Works |  | R01 | 2014-03-20 00:00:00 | 2014-03-20 00:00:00 | 43 | CODE 2 | 8 | 2014-03-29 00:00:00 | 426 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
C - Civil | UTS-861-5100-CSW-00241 | Approval | Scope Of Work for the Geotechnical Survey Works |  | A02 | 2014-04-03 00:00:00 | 2014-04-03 00:00:00 | 83 | CODE 2 | 38 | 2014-04-14 00:00:00 | 465 | 2014-04-06 00:00:00 | 2014-04-13 00:00:00
C - Civil | UTS-861-5100-CSW-00241 | Approved for Construction | Scope Of Work for the Geotechnical Survey Works |  | C03 | 2014-04-20 00:00:00 | 2014-04-26 00:00:00 | 155 | CODE 1 | 79 | 2014-05-06 00:00:00 | 540 | 2014-04-27 00:00:00 | 2014-05-04 00:00:00
C - Civil | UTS-861-5100-CSW-00242 | Review | Scope Of Work for the Topography and UG Services Survey Works |  | R01 | 2014-03-20 00:00:00 | 2014-03-20 00:00:00 | 44 | CODE 1 | 9 | 2014-03-29 00:00:00 | 427 | 2014-03-20 00:00:00 | 2014-03-27 00:00:00
C - Civil | UTS-861-5100-CSW-00242 | Approved for Construction | Scope Of Work for the Topography and UG Services Survey Works |  | C02 | 2014-03-31 00:00:00 | 2014-04-03 00:00:00 | 84 | CODE 1 | Final | 2014-07-14 00:00:00 | 466 | 2014-04-06 00:00:00 | 2014-04-13 00:00:00
C - Civil | UTS-861-5100-CCA-00243 | Review | Structural Design Calculation for Access Platform for Filter |  | R01 | 2014-06-30 00:00:00 | 2014-07-08 00:00:00 | 392 | CODE 2 | 213 | 2014-07-17 00:00:00 | 755 | 2014-07-08 00:00:00 | 2014-07-15 00:00:00
C - Civil | UTS-861-5100-CCA-00243 | Approval | Structural Design Calculation for Access Platform for Filter |  | A02 | 2014-08-07 00:00:00 | 2014-08-11 00:00:00 | 491 | CODE 1 | 273 | 2014-08-20 00:00:00 | 853 | 2014-08-12 00:00:00 | 2014-08-19 00:00:00
C - Civil | UTS-861-5100-CCA-00243 | Approved for Construction | Structural Design Calculation for Access Platform for Filter |  | C03 | 2014-09-01 00:00:00 | 2014-09-03 00:00:00 | 549 | CODE 1 | FINAL | 2014-09-14 00:00:00 | 896 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
C - Civil | UTS-861-5100-CCA-00244 | Review | Structural Design Calculation for Culvert |  | R01 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 451 | CODE 1 | 252 | 2014-08-05 00:00:00 | 816 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CCA-00244 | Approved for Construction | Structural Design Calculation for Culvert |  | C02 | 2014-08-11 00:00:00 | 2014-08-14 00:00:00 | 510 | CODE 1 | FINAL | 2014-08-24 00:00:00 | 870 | 2014-08-14 00:00:00 | 2014-08-21 00:00:00
C - Civil | UTS-861-5100-CCA-00245 |  | Structural Design Calculation for Active Shelter Foundation
C - Civil | UTS-861-5100-CDT-00247 |  | GA and Typical Details of Active Shelter Foundation
C - Civil | UTS-861-5100-CDT-00248 | Review | GA and Typical Details of Pipe Support - Tee Supports Area 861 - KM 42 Tie-in |  | R01 | 2014-07-21 00:00:00 | 2014-07-23 00:00:00 | 444 | CODE 2 | 253 | 2014-08-10 00:00:00 | 809 | 2014-07-24 00:00:00 | 2014-07-31 00:00:00
C - Civil | UTS-861-5100-CDT-00248 | Approval | GA and Typical Details of Pipe Support - Tee Supports Area 861 - KM 42 Tie-in |  | A02 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 603 |  |  |  | 953 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
C - Civil | UTS-861-5100-CDT-00249 | Review | Miscellaneous Typical Details |  | R01 | 2014-06-30 00:00:00 | 2014-07-10 00:00:00 | 402 | CODE 2 | 217 | 2014-07-17 00:00:00 | 765 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
C - Civil | UTS-861-5100-CDT-00249 | Approval | Miscellaneous Typical Details |  | A02 | 2014-07-31 00:00:00 | 2014-08-09 00:00:00 | 481 | CODE 2 | 274 | 2014-08-20 00:00:00 | 843 | 2014-08-10 00:00:00 | 2014-08-17 00:00:00
C - Civil | UTS-861-5100-CDT-00249 | Approval | Miscellaneous Typical Details |  | A03 | 2014-09-08 00:00:00 | 2014-09-09 00:00:00 | 581 | CODE 1 | 315 | 2014-09-18 00:00:00 | 924 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
C - Civil | UTS-861-5100-CLY-00250 | Review | Civil Site & Paving Layout |  | R01 | 2014-08-03 00:00:00 | 2014-08-07 00:00:00 | 473 | CODE 1 | 267 | 2014-08-20 00:00:00 | 837 | 2014-08-07 00:00:00 | 2014-08-14 00:00:00
C - Civil | UTS-861-5100-CLY-00250 | Approval | Civil Site & Paving Layout |  | A02 | 2014-09-08 00:00:00 | 2014-09-09 00:00:00 | 579 | CODE 1 | 316 | 2014-09-18 00:00:00 | 922 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
C - Civil | UTS-861-5100-CLY-00251 | Review | Demolition Drawing for Existing Civil/Structural Facilities |  | R01 | 2014-05-06 00:00:00 | 2014-05-07 00:00:00 | 195 | CODE 2 | 106 | 2014-05-18 00:00:00 | 573 | 2014-05-07 00:00:00 | 2014-05-14 00:00:00
C - Civil | UTS-861-5100-CLY-00251 | Approval | Demolition Drawing for Existing Civil/Structural Facilities |  | A02 | 2014-07-23 00:00:00 | 2014-07-31 00:00:00 | 465 | CODE 2 | 266 | 2014-08-10 00:00:00 | 829 | 2014-08-03 00:00:00 | 2014-08-10 00:00:00
C - Civil | UTS-861-5100-CLY-00251 | Approval | Demolition Drawing for Existing Civil/Structural Facilities |  | A03 | 2014-09-08 00:00:00 | 2014-09-09 00:00:00 | 580 | CODE 1 | 317 | 2014-09-18 00:00:00 | 923 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
C - Civil | UTS-861-5100-CRP-00252 | Review | Topographical and UG Detection Survey Report |  | R01 | 2014-06-03 00:00:00 | 2014-06-11 00:00:00 | 323 | CODE 2 | 179 | 2014-06-22 00:00:00 | 691 | 2014-06-12 00:00:00 | 2014-06-19 00:00:00
E - Electrical | UTS-861-5100-ESC-00081 | Review | Electrical [NAME] | B05 | [NAME] | 2014-05-08 00:00:00 | 2014-05-13 00:00:00 | 226 | CODE 1 | 115 | 2014-05-21 00:00:00 | 597 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
E - Electrical | UTS-861-5100-ESC-00081 | Approved for Construction | Electrical [NAME] | B05 | C07 | 2014-06-02 00:00:00 | 2014-06-04 00:00:00 | 313 | CODE 1 | Final | 2014-06-11 00:00:00 | 676 | 2014-06-04 00:00:00 | 2014-06-11 00:00:00
E - Electrical | UTS-861-5100-ECA-00082 | Review | Cable Sizing Calculations | B04 | R05 | 2014-05-11 00:00:00 | 2014-05-21 00:00:00 | 255 | CODE 1 | 135 | 2014-05-29 00:00:00 | 625 | 2014-05-21 00:00:00 | 2014-05-28 00:00:00
E - Electrical | UTS-861-5100-ECT-00083 | Review | Power Supply Adequacy Check Report | B04 | R05 | 2014-05-13 00:00:00 | 2014-05-18 00:00:00 | 245 | CODE 2 | 124 | 2014-05-27 00:00:00 | 614 | 2014-05-19 00:00:00 | 2014-05-26 00:00:00
E - Electrical | UTS-861-5100-ECT-00083 | Approval | Power Supply Adequacy Check Report | B04 | A06 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00 | 322 | CODE 2 | 178 | 2014-06-22 00:00:00 | 688 | 2014-06-11 00:00:00 | 2014-06-18 00:00:00
E - Electrical | UTS-861-5100-ESL-00084 | Review | Single Line Diagram LV Switchboard (861-DB-101) Tie-in | B05 | [NAME] | 2014-05-20 00:00:00 | 2014-05-24 00:00:00 | 265 | CODE 1 | 148 | 2014-06-05 00:00:00 | 635 | 2014-05-26 00:00:00 | 2014-06-02 00:00:00
E - Electrical | UTS-861-5100-ELY-00085 | Review | Outdoor Lighting Layout | B03 | [NAME] | 2014-05-13 00:00:00 | 2014-05-19 00:00:00 | 251 | CODE 1 | 136 | 2014-05-29 00:00:00 | 621 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
E - Electrical | UTS-861-5100-ELY-00085 | Approved for Construction | Outdoor Lighting Layout | B03 | C05 | 2014-06-17 00:00:00 | 2014-07-06 00:00:00 | 377 | CODE 1 | Final | 2014-07-13 00:00:00 | 741 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
E - Electrical | UTS-861-5100-ELY-00088 | Review | Cable Routing Layouts | B04 | R05 | 2014-05-26 00:00:00 | 2014-05-28 00:00:00 | 284 |  | 157 | 2014-06-09 00:00:00 | 652 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
E - Electrical | UTS-861-5100-ELY-00089 | Review | [NAME] | B04 | R05 | 2014-05-22 00:00:00 | 2014-05-22 00:00:00 | 263 | CODE 2 | 143 | 2014-06-02 00:00:00 | 633 | 2014-05-22 00:00:00 | 2014-05-29 00:00:00
E - Electrical | UTS-861-5100-ESC-00090 | Review | Cable Schedules | B04 | R05 | 2014-05-11 00:00:00 | 2014-05-21 00:00:00 | 256 | CODE 1 | 144 | 2014-06-02 00:00:00 | 626 | 2014-05-21 00:00:00 | 2014-05-28 00:00:00
E - Electrical | UTS-861-5100-EDT-00091 | Review | Typical Installation Details - Electrical | B04 | R05 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 237 | CODE 1 | 125 | 2014-05-27 00:00:00 | 606 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
E - Electrical | UTS-861-5100-EDT-00091 | Approved for Construction | Typical Installation Details - Electrical | B04 | C06 | 2014-06-01 00:00:00 | 2014-06-03 00:00:00 | 304 | CODE 1 | Final | 2014-06-11 00:00:00 | 670 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
E - Electrical | UTS-861-5100-EMT-00092 |  | Electrical MTO | B03
E - Electrical | UTS-861-5100-ELY-00093 | Review | Electrical  Equipment Layout | B03 | [NAME] | 2014-06-01 00:00:00 | 2014-06-02 00:00:00 | 302 | CODE 2 | 166 | 2014-06-12 00:00:00 | 668 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
E - Electrical | UTS-861-5100-ELY-00093 | Approval | Electrical  Equipment Layout | B03 | A05 | 2014-07-16 00:00:00 | 2014-07-21 00:00:00 | 438 | CODE 1 | 254 | 2014-08-05 00:00:00 | 804 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
E - Electrical | UTS-861-5100-ESP-00094 | Review | Specification for Active Cooled Shelter | B03 | [NAME] | 2014-05-07 00:00:00 | 2014-05-12 00:00:00 | 246 | CODE 2 | 126 | 2014-05-27 00:00:00 | 615 | 2014-05-19 00:00:00 | 2014-05-26 00:00:00
E - Electrical | UTS-861-5100-ESP-00094 | Approval | Specification for Active Cooled Shelter | B03 | A05 | 2014-06-08 00:00:00 | 2014-06-09 00:00:00 | 320 | CODE 2 | 176 | 2014-06-19 00:00:00 | 686 | 2014-06-10 00:00:00 | 2014-06-17 00:00:00
E - Electrical | UTS-861-5100-ESP-00094 | Approval | Specification for Active Cooled Shelter | B03 | A06 | 2014-07-20 00:00:00 | 2014-07-23 00:00:00 | 461 | CODE 1 | 255 | 2014-08-05 00:00:00 | 826 | 2014-07-23 00:00:00 | 2014-07-31 00:00:00
E - Electrical | UTS-861-5100-ESL-00095 | Review | Single Line Diagram 861-LP-102, Lighting & Small Power DB (Modifications) | B05 | [NAME] | 2014-05-11 00:00:00 | 2014-05-13 00:00:00 | 223 | CODE 1 | 116 | 2014-05-21 00:00:00 | 591 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
E - Electrical | UTS-861-5100-ESL-00095 | Approved for Construction | Single Line Diagram 861-LP-102, Lighting & Small Power DB (Modifications) | B05 | C07 | 2014-05-26 00:00:00 | 2014-05-27 00:00:00 | 281 | CODE 1 | Final | 2014-06-10 00:00:00 | 649 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
E - Electrical | UTS-861-5100-ESP-00096 | Review | Specification for Lighting and Small Distribution Board |  | R01 | 2014-04-09 00:00:00 | 2014-04-12 00:00:00 | 109 | CODE 2 | 57 | 2014-04-23 00:00:00 | 488 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
E - Electrical | UTS-861-5100-ESP-00096 | Approval | Specification for Lighting and Small Distribution Board |  | A02 | 2014-04-30 00:00:00 | 2014-05-03 00:00:00 | 188 | CODE 1 | 103 | 2014-05-14 00:00:00 | 566 | 2014-05-04 00:00:00 | 2014-05-11 00:00:00
E - Electrical | UTS-861-5100-ESP-00096 | Approved for Construction | Specification for Lighting and Small Distribution Board |  | C03 | 2014-05-15 00:00:00 | 2014-05-19 00:00:00 | 248 | CODE 1 | Final | 2014-05-28 00:00:00 | 618 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
E - Electrical | UTS-861-5100-ECA-00097 | Review | AC UPS Sizing Calculation |  | R01 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 230 | CODE 2 | 127 | 2014-05-27 00:00:00 | 600 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
E - Electrical | UTS-861-5100-ECA-00097 | Approval | AC UPS Sizing Calculation |  | A02 | 2014-06-03 00:00:00 | 2014-06-04 00:00:00 | 312 | CODE 1 | 168 | 2014-06-15 00:00:00 | 675 | 2014-06-04 00:00:00 | 2014-06-11 00:00:00
E - Electrical | UTS-861-5100-ECA-00097 | Approved for Construction | AC UPS Sizing Calculation |  | C03 | 2014-06-16 00:00:00 | 2014-06-17 00:00:00 | 351 | CODE 1 | Final | 2014-07-01 00:00:00 | 714 | 2014-06-18 00:00:00 | 2014-06-25 00:00:00
E - Electrical | UTS-861-0000-EMS-00172 |  | Method Statement for Cable Laying/Glanding & Termination with TRA
E - Electrical | UTS-861-0000-EMS-00173 |  | Method Statement for Electrical Works with TRA
E - Electrical | UTS-861-5100-ESP-00221 | Review | Specification for Power, Control and Earthing Cables ([NAME] to GASCO DGS) |  | R01 | 2014-03-25 00:00:00 | 2014-03-29 00:00:00 | 65 | CODE 2 | 26 | 2014-04-07 00:00:00 | 448 | 2014-03-30 00:00:00 | 2014-04-06 00:00:00
E - Electrical | UTS-861-5100-ESP-00221 | Approval | Specification for Power, Control and Earthing Cables ([NAME] to GASCO DGS) |  | A02 | 2014-04-20 00:00:00 | 2014-04-21 00:00:00 | 141 | CODE 1 | 71 | 2014-04-29 00:00:00 | 521 | 2014-04-21 00:00:00 | 2014-04-28 00:00:00
E - Electrical | UTS-861-5100-ESP-00221 | Approved for Construction | Specification for Power, Control and Earthing Cables ([NAME] to GASCO DGS) |  | C03 | 2014-04-30 00:00:00 | 2014-05-01 00:00:00 | 185 | CODE 1 | Final | 2014-05-11 00:00:00 | 564 | 2014-05-01 00:00:00 | 2014-05-08 00:00:00
E - Electrical | UTS-861-5100-EDS-00222 | Review | Datasheet for Power, Control and Earthing Cables |  | R01 | 2014-03-25 00:00:00 | 2014-03-29 00:00:00 | 64 | CODE 2 | 27 | 2014-04-07 00:00:00 | 447 | 2014-03-30 00:00:00 | 2014-04-06 00:00:00
E - Electrical | UTS-861-5100-EDS-00222 | Approval | Datasheet for Power, Control and Earthing Cables |  | A02 | 2014-04-20 00:00:00 | 2014-04-27 00:00:00 | 168 | CODE 1 | 85 | 2014-05-05 00:00:00 | 548 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
E - Electrical | UTS-861-5100-EDS-00222 | Approved for Construction | Datasheet for Power, Control and Earthing Cables |  | C03 | 2014-05-08 00:00:00 | 2014-05-11 00:00:00 | 211 | CODE 2 | 119 | 2014-05-26 00:00:00 | 582 | 2014-05-12 00:00:00 | 2014-05-19 00:00:00
E - Electrical | UTS-861-5100-EDS-00222 | Approved for Construction | Datasheet for Power, Control and Earthing Cables |  | C04 | 2014-06-16 00:00:00 | 2014-07-06 00:00:00 | 373 | CODE 1 | 208 | 2014-07-15 00:00:00 | 738 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
E - Electrical | UTS-861-5100-EDS-00223 | Review | Datasheet for AC UPS |  | R01 | 2014-04-02 00:00:00 | 2014-04-08 00:00:00 | 99 | CODE 2 | 42 | 2014-04-16 00:00:00 | 478 | 2014-04-08 00:00:00 | 2014-04-15 00:00:00
E - Electrical | UTS-861-5100-EDS-00223 | Approval | Datasheet for AC UPS |  | A02 | 2014-05-20 00:00:00 | 2014-05-24 00:00:00 | 267 | CODE 1 | 149 | 2014-06-05 00:00:00 | 637 | 2014-05-26 00:00:00 | 2014-06-02 00:00:00
E - Electrical | UTS-861-5100-EDS-00223 | Approved for Construction | Datasheet for AC UPS |  | C03 | 2014-06-17 00:00:00 | 2014-07-06 00:00:00 | 372 | CODE 1 | Final | 2014-07-13 00:00:00 | 737 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
E - Electrical | UTS-861-5100-EDS-XXXXX |  | Data sheet for Active Cooled Shelter
E - Electrical | UTS-861-5100-EMR-00225 | Review | Material Requisition for Active Cooled Shelter |  | R01 | 2014-04-24 00:00:00 | 2014-05-12 00:00:00 | 222 | CODE 2 | 117 | 2014-05-21 00:00:00 | 590 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
E - Electrical | UTS-861-5100-EMR-00225 | Approval | Material Requisition for Active Cooled Shelter |  | A02 | 2014-06-03 00:00:00 | 2014-06-04 00:00:00 | 311 | CODE 1 | 167 | 2014-06-12 00:00:00 | 674 | 2014-06-04 00:00:00 | 2014-06-11 00:00:00
E - Electrical | UTS-861-5100-ECA-00226 | Review | Lighting Calculation |  | R01 | 2014-05-18 00:00:00 | 2014-05-19 00:00:00 | 249 | CODE 2 | 137 | 2014-05-29 00:00:00 | 619 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
E - Electrical | UTS-861-5100-ECA-00226 | Approval | Lighting Calculation |  | A02 | 2014-06-17 00:00:00 | 2014-07-06 00:00:00 | 374 | CODE 1 | 209 | 2014-07-17 00:00:00 | 739 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
E - Electrical | UTS-861-5100-ESL-00227 | Review | Single Line diagram New Lighting & Small Power DB |  | R01 | 2014-05-20 00:00:00 | 2014-05-24 00:00:00 | 264 | CODE 1 | 150 | 2014-06-05 00:00:00 | 634 | 2014-05-26 00:00:00 | 2014-06-02 00:00:00
E - Electrical | UTS-861-5100-ESL-00227 | Approved for Construction | Single Line diagram New Lighting & Small Power DB |  | C02 | 2014-06-17 00:00:00 | 2014-07-06 00:00:00 | 375 | CODE 1 | Final | 2014-07-13 00:00:00 | 740 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
E - Electrical | UTS-861-5100-ESL-00228 | Review | Single Line Diagram for AC UPS |  | R01 | 2014-05-26 00:00:00 | 2014-05-27 00:00:00 | 277 | CODE 2 | 158 | 2014-06-09 00:00:00 | 645 | 2014-05-28 00:00:00 | 2014-06-04 00:00:00
E - Electrical | UTS-861-5100-EMR-00230 | Review | Material requisition for AC UPS |  | R01 | 2014-04-22 00:00:00 | 2014-05-06 00:00:00 | 194 | CODE 2 | 107 | 2014-05-18 00:00:00 | 572 | 2014-05-06 00:00:00 | 2014-05-13 00:00:00
E - Electrical | UTS-861-5100-EMR-00230 | Approval | Material requisition for AC UPS |  | A02 | 2014-06-03 00:00:00 | 2014-06-04 00:00:00 | 310 | CODE 1 | 169 | 2014-06-15 00:00:00 | 673 | 2014-06-04 00:00:00 | 2014-06-11 00:00:00
E - Electrical | UTS-861-5100-EMR-00231 | Review | Material requisition for Cables |  | R01 | 2014-04-22 00:00:00 | 2014-05-04 00:00:00 | 190 | CODE 1 | 98 | 2014-05-11 00:00:00 | 568 | 2014-05-04 00:00:00 | 2014-05-11 00:00:00
E - Electrical | UTS-861-5100-EMR-00232 | Review | Material requisition for LV Distribution Board Material requisition for Lighting and Small Power Distribution Board |  | R01 | 2014-04-23 00:00:00 | 2014-05-04 00:00:00 | 191 | CODE 1 | 99 | 2014-05-11 00:00:00 | 569 | 2014-05-04 00:00:00 | 2014-05-11 00:00:00
E - Electrical | UTS-861-5100-ESP-00233 | Review | Specification for AC UPS |  | R01 | 2014-04-02 00:00:00 | 2014-04-07 00:00:00 | 94 | CODE 2 | 40 | 2014-04-14 00:00:00 | 475 | 2014-04-07 00:00:00 | 2014-04-14 00:00:00
E - Electrical | UTS-861-5100-ESP-00233 | Approval | Specification for AC UPS |  | A02 | 2014-05-18 00:00:00 | 2014-05-21 00:00:00 | 257 | CODE 1 | 145 | 2014-06-02 00:00:00 | 627 | 2014-05-21 00:00:00 | 2014-05-28 00:00:00
E - Electrical | UTS-861-5100-ESP-00233 | Approved for Construction | Specification for AC UPS |  | C03 | 2014-06-17 00:00:00 | 2014-07-10 00:00:00 | 397 | CODE 1 | Final | 2014-07-17 00:00:00 | 761 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
E - Electrical | UTS-861-5100-EDS-00234 | Review | Data Sheet for Lighting and Small Distribution Board |  | R01 | 2014-04-09 00:00:00 | 2014-04-12 00:00:00 | 108 | CODE 2 | 58 | 2014-04-23 00:00:00 | 487 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
E - Electrical | UTS-861-5100-EDS-00234 | Approval | Data Sheet for Lighting and Small Distribution Board |  | A02 | 2014-04-30 00:00:00 | 2014-05-04 00:00:00 | 189 | CODE 1 | 104 | 2014-05-14 00:00:00 | 567 | 2014-05-04 00:00:00 | 2014-05-11 00:00:00
E - Electrical | UTS-861-5100-EDS-00234 | Approved for Construction | Data Sheet for Lighting and Small Distribution Board |  | C03 | 2014-05-15 00:00:00 | 2014-05-20 00:00:00 | 247 | CODE 1 | Final | 2014-05-28 00:00:00 | 617 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
E - Electrical | UTS-861-5100-ELY-00235 |  | Lighting and small power layout
E - Electrical | UTS-861-5100-ETB-00236 | Review | Technical Bid Evaluation for AC UPS |  | R01 | 2014-09-01 00:00:00 | 2014-09-01 00:00:00 | 532 | CODE 2 | 293 | 2014-09-02 00:00:00 | 894 | 2014-09-01 00:00:00 | 2014-09-08 00:00:00
E - Electrical | UTS-861-5100-ETB-00237 | Review | Technical Bid Evaluation for Active Cooled Shelter |  | R01 | 2014-09-01 00:00:00 | 2014-09-01 00:00:00 | 535 | CODE 2 | 294 | 2014-09-02 00:00:00 | 895 | 2014-09-01 00:00:00 | 2014-09-08 00:00:00
J - Instrumentation | UTS-861-5100-JSC-00061 | Review | Instrument Index | B04 | R05 | 2014-06-11 00:00:00 | 2014-06-14 00:00:00 | 325 | CODE 1 | 195 | 2014-07-08 00:00:00 | 692 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
J - Instrumentation | UTS-861-5100-JSC-00061 | Approved for Construction | Instrument Index | B04 | C06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 617 |  |  |  | 963 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
J - Instrumentation | UTS-861-5100-JSC-00062 | Review | I/O List | B04 | R05 | 2014-06-09 00:00:00 | 2014-06-10 00:00:00 | 321 | CODE 2 | 177 | 2014-06-19 00:00:00 | 687 | 2014-06-10 00:00:00 | 2014-06-17 00:00:00
J - Instrumentation | UTS-861-5100-JSC-00064 | Review | JB Schedule | B04 | R05 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00 | 620 |  |  |  | 968 | 2014-09-18 00:00:00 | 2014-09-25 00:00:00
J - Instrumentation | UTS-861-5100-JBD-00065 | Review | Instrument, Fire & Gas Cable Block diagram | B04 | R05 | 2014-07-31 00:00:00 | 2014-08-07 00:00:00 | 477 | CODE 1 | 268 | 2014-08-20 00:00:00 | 840 | 2014-08-07 00:00:00 | 2014-08-14 00:00:00
J - Instrumentation | UTS-861-5100-JBD-00065 | Review | Instrument, Fire & Gas Cable Block diagram | B04 | A06 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 609 |  |  |  | 959 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
J - Instrumentation | UTS-861-5100-JLD-00066 |  | Instrument Loop diagrams (Typical) | B03
J - Instrumentation | UTS-861-5100-JDS-00067 | Review | Data Sheet for Pressure Gauge | B05 | [NAME] | 2014-08-06 00:00:00 | 2014-08-10 00:00:00 | 487 | CODE 1 | 275 | 2014-08-20 00:00:00 | 847 | 2014-08-11 00:00:00 | 2014-08-18 00:00:00
J - Instrumentation | UTS-861-5100-JDS-00067 | Approved for Construction | Data Sheet for Pressure Gauge | B05 | C07 | 2014-08-31 00:00:00 | 2014-09-03 00:00:00 | 555 | CODE 1 | FINAL | 2014-09-14 00:00:00 | 901 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
J - Instrumentation | UTS-861-0000-JDT-00068 | Review | Cause and Effect Chart - Fire and Gas | B04 | R05 | 2014-05-26 00:00:00 | 2014-05-28 00:00:00 | 288 | CODE 2 | 159 | 2014-06-15 00:00:00 | 656 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
J - Instrumentation | UTS-861-5100-JLY-00069 | Review | Instrument Location and Cable Routing Layout | B03 | [NAME] | 2014-05-11 00:00:00 | 2014-05-18 00:00:00 | 240 | CODE 2 | 128 | 2014-05-27 00:00:00 | 610 | 2014-05-18 00:00:00 | 2014-05-25 00:00:00
J - Instrumentation | UTS-861-5100-JLY-00069 | Approved for Construction | Instrument Location and Cable Routing Layout | B03 | C05 | 2014-07-07 00:00:00 | 2014-07-21 00:00:00 | 440 | CODE 1 | 263 | 2014-08-07 00:00:00 | 806 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
J - Instrumentation | UTS-861-5100-JDT-00070 | Review | Typical Instrument Hook-up Drawings | B03 | [NAME] | 2014-07-08 00:00:00 | 2014-08-07 00:00:00 | 478 | CODE 2 | 283 | 2014-08-26 00:00:00 | 841 | 2014-08-07 00:00:00 | 2014-08-14 00:00:00
J - Instrumentation | UTS-861-5100-JDT-00070 | Approved for Construction | Typical Instrument Hook-up Drawings | B03 | C05 | 2014-08-31 00:00:00 | 2014-09-03 00:00:00 | 554 | CODE 1 | 311 | 2014-09-16 00:00:00 | 900 | 2014-09-03 00:00:00 | 2014-09-10 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00072 | Review | Specification for Pressure Instruments | B04 | R05 | 2014-05-06 00:00:00 | 2014-05-10 00:00:00 | 204 | CODE 2 | 111 | 2014-05-20 00:00:00 | 580 | 2014-05-11 00:00:00 | 2014-05-18 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00072 | Approval | Specification for Pressure Instruments | B04 | A06 | 2014-05-27 00:00:00 | 2014-05-28 00:00:00 | 290 | CODE 1 | 160 | 2014-06-15 00:00:00 | 658 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00072 | Approved for Construction | Specification for Pressure Instruments | B04 | C07 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 378 | CODE 1 | Final | 2014-07-13 00:00:00 | 742 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
J - Instrumentation | UTS-861-5100-JSW-00073 |  | Scope of Work  for RTU / SCADA Modification | B03
J - Instrumentation | UTS-861-5100-JMT-00075 |  | Instrument Material Take Off | B04
J - Instrumentation | UTS-861-5100-JSP-00156 |  | Addedndum to DGS - 1543-001 Specification for MOV | B03
J - Instrumentation | UTS-861-5100-JSP-00157 |  | Addedndum to DGS - 1542-053 Specification for Pipeline Hydraulic Valve Operator | B03
J - Instrumentation | UTS-861-5100-JDS-00079 |  | Data sheet for ROV | P05
J - Instrumentation | UTS-861-5100-JDS-00155 |  | Data sheet for MOV | P04
J - Instrumentation | UTS-861-0000-JMS-00174 |  | [NAME] for IS Installation Instrumentation Works with TRA
J - Instrumentation | UTS-861-5100-JDS-00205 | Review | Data Sheet for F&G Detectors and Devices |  | R01 | 2014-04-15 00:00:00 | 2014-04-16 00:00:00 | 133 | CODE 1 | 64 | 2014-04-27 00:00:00 | 511 | 2014-04-17 00:00:00 | 2014-04-24 00:00:00
J - Instrumentation | UTS-861-5100-JDS-00205 | Approved for Construction | Data Sheet for F&G Detectors and Devices |  | C02 | 2014-04-29 00:00:00 | 2014-05-01 00:00:00 | 183 | CODE 2 | 100 | 2014-05-11 00:00:00 | 562 | 2014-05-01 00:00:00 | 2014-05-08 00:00:00
J - Instrumentation | UTS-861-5100-JSC-00206 |  | Instrument Cable schedule
J - Instrumentation | UTS-861-5100-JMR-00158 |  | MR for ROV | P06
J - Instrumentation | UTS-861-5100-JMR-00207 | Review | MR for F&G Detectors and Devices |  | R01 | 2014-04-14 00:00:00 | 2014-04-28 00:00:00 | 169 | CODE 2 | 86 | 2014-05-06 00:00:00 | 549 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00207 | Approval | MR for F&G Detectors and Devices |  | A02 | 2014-05-20 00:00:00 | 2014-05-22 00:00:00 | 261 | CODE 2 | 146 | 2014-06-03 00:00:00 | 631 | 2014-05-22 00:00:00 | 2014-05-29 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00207 | Approved for Construction | MR for F&G Detectors and Devices |  | C03 | 2014-07-06 00:00:00 | 2014-07-21 00:00:00 | 439 | CODE 1 | 264 | 2014-08-07 00:00:00 | 805 | 2014-07-22 00:00:00 | 2014-07-29 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00208 | Review | MR for - Instrument Cable |  | R01 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00 | 616 |  |  |  | 962 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
J - Instrumentation | UTS-861-5100-JSP-XXXXX |  | Specification for Cables
J - Instrumentation | UTS-861-5100-JSP-00209 | Review | Specification for F&G Detectors and Devices |  | R01 | 2014-04-15 00:00:00 | 2014-04-16 00:00:00 | 132 | CODE 1 | 65 | 2014-04-27 00:00:00 | 510 | 2014-04-17 00:00:00 | 2014-04-24 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00209 | Approved for Construction | Specification for F&G Detectors and Devices |  | C02 | 2014-04-28 00:00:00 | 2014-05-01 00:00:00 | 184 | CODE 3 | 101 | 2014-05-11 00:00:00 | 563 | 2014-05-01 00:00:00 | 2014-05-08 00:00:00
J - Instrumentation | UTS-861-5100-JSP-XXXXX |  | Specification for Installation materials - Instrument Cable
J - Instrumentation | UTS-861-5100-JDS-00210 | Review | Data Sheet for Pressure Instruments |  | R01 | 2014-04-06 00:00:00 | 2014-04-10 00:00:00 | 106 | CODE 2 | 46 | 2014-04-20 00:00:00 | 481 | 2014-04-10 00:00:00 | 2014-04-17 00:00:00
J - Instrumentation | UTS-861-5100-JDS-00210 | Approval | Data Sheet for Pressure Instruments |  | A02 | 2014-05-14 00:00:00 | 2014-05-19 00:00:00 | 250 | CODE 1 | 138 | 2014-05-29 00:00:00 | 620 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
J - Instrumentation | UTS-861-5100-JDS-00210 | Approved for Construction | Data Sheet for Pressure Instruments |  | C03 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 379 | CODE 1 | Final | 2014-07-13 00:00:00 | 743 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
J - Instrumentation | UTS-861-5100-JDS-00211 | Review | Data Sheet for Pressure Relief Valve |  | R01 | 2014-04-08 00:00:00 | 2014-04-10 00:00:00 | 107 | CODE 2 | 47 | 2014-04-23 00:00:00 | 482 | 2014-04-10 00:00:00 | 2014-04-17 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00212 | Review | Material Requisition for Pressure Instruments |  | R01 | 2014-06-23 00:00:00 | 2014-07-14 00:00:00 | 407 |  | 222 | 2014-08-03 00:00:00 | 712 | 2014-07-14 00:00:00 | 2014-07-21 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00212 | Approval | Material Requisition for Pressure Instruments |  | A02 | 2014-08-21 00:00:00 | 2014-08-26 00:00:00 | 531 | CODE 2 | 291 | 2014-09-02 00:00:00 | 890 | 2014-08-26 00:00:00 | 2014-09-02 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00212 | Approved for Construction | Material Requisition for Pressure Instruments |  | C03 | 2014-09-09 00:00:00 | 2014-09-17 00:00:00 | 611 |  |  |  | 960 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
J - Instrumentation | UTS-861-5100-JMR-00213 |  | Material Requisition for Pressure Relief Valve
J - Instrumentation | UTS-861-5100-JSW-00214 |  | Scope of Work for Fire and Gas System Modification
J - Instrumentation | UTS-861-5100-JSP-00215 | Review | Specification for  Instrument and Signal Cables Specification for  Instrument Cables |  | R01 | 2014-03-23 00:00:00 | 2014-03-25 00:00:00 | 52 | CODE 2 | 19 | 2014-04-01 00:00:00 | 435 | 2014-03-25 00:00:00 | 2014-04-01 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00215 | Approval | Specification for  Instrument and Signal Cables Specification for  Instrument Cables |  | A02 | 2014-04-10 00:00:00 | 2014-04-12 00:00:00 | 110 | CODE 3 | 59 | 2014-04-23 00:00:00 | 489 | 2014-04-14 00:00:00 | 2014-04-20 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00215 | Approval | Specification for  Instrument and Signal Cables Specification for  Instrument Cables |  | A03 | 2014-08-05 00:00:00 | 2014-08-09 00:00:00 | 482 | CODE 1 | 276 | 2014-08-20 00:00:00 | 844 | 2014-08-10 00:00:00 | 2014-08-17 00:00:00
J - Instrumentation | UTS-861-5100-JSP-00215 | Approved for Construction | Specification for  Instrument and Signal Cables Specification for  Instrument Cables |  | C04 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00 | 618 |  |  |  | 964 | 2014-09-17 00:00:00 | 2014-09-24 00:00:00
J - Instrumentation | UTS-861-5100-JLY-00216 |  | Control System Architecture
J - Instrumentation | UTS-861-5100-JLY-00217 |  | Instrument, Fire & Gas Cable Routing Layout
J - Instrumentation | UTS-861-5100-JTB-00219 | Review | Technical Bid Evaluation for Pressure Instruments |  | R01 | 2014-09-09 00:00:00 | 2014-09-09 00:00:00 | 574 |  |  |  | 925 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
J - Instrumentation | UTS-861-5100-JTB-00219 | Review | Technical Bid Evaluation for Pressure Instruments |  | R01 | 2014-09-09 00:00:00 | 2014-09-09 00:00:00 | 574 |  |  |  | 925 | 2014-09-10 00:00:00 | 2014-09-17 00:00:00
M - Mechanical | UTS-861-0000-MMS-00178 |  | [NAME] for Blasting and Painting with TRA
M - Mechanical | UTS-861-0000-MMS-00179 |  | [NAME] for Cold Cutting Existing Pipes with TRA
X - Geotechnical | UTS-861-0000-XMS-00193 | Review | Method Statement for Geotechnical |  | R01 | 2014-03-31 00:00:00 | 2014-04-01 00:00:00 | 81 | CODE 2 | 37 | 2014-04-10 00:00:00 | 463 | 2014-04-01 00:00:00 | 2014-04-08 00:00:00
X - Geotechnical | UTS-861-0000-XMS-00193 | Approval | Method Statement for Geotechnical |  | A02 | 2014-04-24 00:00:00 | 2014-04-24 00:00:00 | 153 | CODE 1 | 74 | 2014-05-04 00:00:00 | 532 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
X - Geotechnical | UTS-861-0000-XMS-00193 | Approved for Construction | Method Statement for Geotechnical |  | C03 | 2014-05-10 00:00:00 | 2014-05-13 00:00:00 | 227 | CODE 1 | Final | 2014-05-20 00:00:00 | 598 | 2014-05-13 00:00:00 | 2014-05-12 00:00:00
X - Geotechnical | UTS-861-5100-XRP-00253 | Review | Geotechnical Survey Report |  | R01 | 2014-06-03 00:00:00 | 2014-06-14 00:00:00 | 326 | CODE 1 | 196 | 2014-06-25 00:00:00 | 693 | 2014-06-16 00:00:00 | 2014-06-23 00:00:00
X - Geotechnical | UTS-861-5100-XRP-00253 | Approved for Construction | Geotechnical Survey Report |  | C02 | 2014-06-29 00:00:00 | 2014-06-29 00:00:00 | 367 | CODE 1 | Final | 2014-07-08 00:00:00 | 727 | 2014-06-29 00:00:00 | 2014-07-06 00:00:00
S - Structural | UTS-861-5100-SDT-00255 |  | GA and Typical Details of Access Platforms
H - HVAC | UTS-861-5100-HCA-00098 | Review | HVAC Calculation |  | R01 | 2014-06-08 00:00:00 | 2014-06-15 00:00:00 | 342 | CODE 1 | 200 | 2014-07-02 00:00:00 | 709 | 2014-06-17 00:00:00 | 2014-06-24 00:00:00
F - HSE | UTS-861-5100-FPG-00101 |  | HSE Plan | B04
F - HSE | UTS-861-5100-FPY-00102 | Review | HSE Philosophy | B04 | R05 | 2014-04-14 00:00:00 | 2014-04-16 00:00:00 | 131 | CODE 2 | 66 | 2014-04-27 00:00:00 | 509 | 2014-04-17 00:00:00 | 2014-04-24 00:00:00
F - HSE | UTS-861-5100-FPY-00102 | Approval | HSE Philosophy | B04 | A06 | 2014-05-27 00:00:00 | 2014-05-31 00:00:00 | 293 | CODE 1 | 162 | 2014-06-15 00:00:00 | 661 | 2014-06-01 00:00:00 | 2014-06-08 00:00:00
F - HSE | UTS-861-5100-FPY-00102 | Approved for Construction | HSE Philosophy | B04 | C07 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 381 | CODE 1 | Final | 2014-07-13 00:00:00 | 745 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
F - HSE | UTS-861-5100-FPR-00103 | Review | HAZID Procedure | B06 | [NAME] | 2014-04-09 00:00:00 | 2014-04-14 00:00:00 | 118 | CODE 2 | 60 | 2014-04-23 00:00:00 | 497 | 2014-04-15 00:00:00 | 2014-04-21 00:00:00
F - HSE | UTS-861-5100-FPR-00103 | Approval | HAZID Procedure |  | A08 | 2014-04-27 00:00:00 | 2014-04-28 00:00:00 | 171 | CODE 1 | 92 | 2014-05-07 00:00:00 | 551 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
F - HSE | UTS-861-5100-FPR-00103 | Approved for Construction | HAZID Procedure |  | C09 | 2014-05-11 00:00:00 | 2014-05-13 00:00:00 | 224 | CODE 1 | Final | 2014-05-27 00:00:00 | 595 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
F - HSE | UTS-861-5100-FRP-00104 | Review | HAZID Report | B04 | R05 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 231 | CODE 1 | 129 | 2014-05-27 00:00:00 | 601 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
F - HSE | UTS-861-5100-FRP-00104 | Approved for Construction | HAZID Report |  | C06 | 2014-06-01 00:00:00 | 2014-06-02 00:00:00 | 300 | CODE 1 | Final | 2014-06-12 00:00:00 | 666 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
F - HSE | UTS-861-5100-FRP-00105 | Review | HAZID Close Out report | B03 | [NAME] | 2014-07-07 00:00:00 | 2014-07-10 00:00:00 | 405 | CODE 2 | 218 | 2014-07-17 00:00:00 | 767 | 2014-07-11 00:00:00 | 2014-07-17 00:00:00
F - HSE | UTS-861-5100-FPR-00106 | Review | HAZOP Procedure | B05 | [NAME] | 2014-04-09 00:00:00 | 2014-04-14 00:00:00 | 119 | CODE 2 | 61 | 2014-04-23 00:00:00 | 498 | 2014-04-15 00:00:00 | 2014-04-21 00:00:00
F - HSE | UTS-861-5100-FPR-00106 | Approval | HAZOP Procedure |  | A07 | 2014-04-27 00:00:00 | 2014-04-28 00:00:00 | 172 | CODE 1 | 93 | 2014-05-07 00:00:00 | 552 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
F - HSE | UTS-861-5100-FPR-00106 | Approved for Construction | HAZOP Procedure |  | C08 | 2014-05-11 00:00:00 | 2014-05-13 00:00:00 | 225 | CODE 1 | Final | 2014-05-27 00:00:00 | 596 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
F - HSE | UTS-861-5100-FRP-00107 | Review | HAZOP Report | B04 | R05 | 2014-05-13 00:00:00 | 2014-05-14 00:00:00 | 232 | CODE 1 | 130 | 2014-05-27 00:00:00 | 602 | 2014-05-14 00:00:00 | 2014-05-21 00:00:00
F - HSE | UTS-861-5100-FRP-00107 | Approved for Construction | HAZOP Report |  | C06 | 2014-06-01 00:00:00 | 2014-06-02 00:00:00 | 301 | CODE 1 | Final | 2014-06-12 00:00:00 | 667 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
F - HSE | UTS-861-5100-FRP-00108 |  | [NAME] report | B03
F - HSE | UTS-861-5100-FPR-00109 | Review | SIMOPS Procedure | B05 | [NAME] | 2014-04-22 00:00:00 | 2014-04-24 00:00:00 | 148 | CODE 2 | 75 | 2014-05-04 00:00:00 | 527 | 2014-04-24 00:00:00 | 2014-05-01 00:00:00
F - HSE | UTS-861-5100-FPR-00109 | Approval | SIMOPS Procedure |  | A07 | 2014-05-07 00:00:00 | 2014-05-08 00:00:00 | 202 | CODE 1 | 108 | 2014-05-18 00:00:00 | 579 | 2014-05-08 00:00:00 | 2014-05-15 00:00:00
F - HSE | UTS-861-5100-FPR-00109 | Approved for Construction | SIMOPS Procedure |  | C08 | 2014-05-26 00:00:00 | 2014-05-31 00:00:00 | 294 | CODE 1 | Final | 2014-06-10 00:00:00 | 662 | 2014-06-01 00:00:00 | 2014-06-08 00:00:00
F - HSE | UTS-861-5100-FLY-00110 | Review | Hazardous Area Classification Layout | B03 | [NAME] | 2014-06-01 00:00:00 | 2014-06-03 00:00:00 | 306 | CODE 1 | 170 | 2014-06-16 00:00:00 | 671 | 2014-06-04 00:00:00 | 2014-06-11 00:00:00
F - HSE | UTS-861-5100-FLY-00110 | Approved for Construction | Hazardous Area Classification Layout |  | C05 | 2014-06-24 00:00:00 | 2014-07-06 00:00:00 | 380 | CODE 2 | 210 | 2014-07-15 00:00:00 | 744 | 2014-07-06 00:00:00 | 2014-07-13 00:00:00
F - HSE | UTS-861-5100-FLY-00111 | Review | Fire & Gas Detector Layout | B03 | [NAME] | 2014-05-14 00:00:00 | 2014-05-19 00:00:00 | 253 | CODE 2 | 139 | 2014-05-29 00:00:00 | 623 | 2014-05-20 00:00:00 | 2014-05-27 00:00:00
F - HSE | UTS-861-5100-FLY-00111 | Approval | Fire & Gas Detector Layout |  | A05 | 2014-07-14 00:00:00 | 2014-07-19 00:00:00 | 429 | CODE 2 | 256 | 2014-08-05 00:00:00 | 794 | 2014-07-20 00:00:00 | 2014-07-27 00:00:00
F - HSE | UTS-861-5100-FSP-00112 |  | Specification for Fire Protection and Safety Equipment | B04
F - HSE | UTS-861-5100-FLY-00113 | Review | Fire Protection and Safety Equipment Layout | B04 | R05 | 2014-04-21 00:00:00 | 2014-04-28 00:00:00 | 170 | CODE 1 | 87 | 2014-05-06 00:00:00 | 550 | 2014-04-28 00:00:00 | 2014-05-05 00:00:00
F - HSE | UTS-861-5100-FLY-00113 | Approval | Fire Protection and Safety Equipment Layout |  | C06 | 2014-05-07 00:00:00 | 2014-05-11 00:00:00 | 212 |  | Final | 2014-05-20 00:00:00 | 583 | 2014-05-12 00:00:00 | 2014-05-19 00:00:00
F - HSE | UTS-861-5100-FDS-00114 |  | Datasheet for Fire Protection and Safety Equipment | B04
F - HSE | UTS-861-5100-FLY-00115 | Review | Escape Route Layout |  | R01 | 2014-05-11 00:00:00 | 2014-05-12 00:00:00 | 213 | CODE 1 | 118 | 2014-05-21 00:00:00 | 584 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
F - HSE | UTS-861-5100-FLY-00115 | Approved for Construction | Escape Route Layout |  | C02 | 2014-05-26 00:00:00 | 2014-05-28 00:00:00 | 289 | CODE 2 | 161 | 2014-06-15 00:00:00 | 657 | 2014-05-29 00:00:00 | 2014-06-05 00:00:00
F - HSE | UTS-861-0000-FPG-00180 | Review | Project HSE Plan |  | R01 | 2014-03-22 00:00:00 | 2014-03-23 00:00:00 | 46 | CODE 2 | 13 | 2014-03-31 00:00:00 | 429 | 2014-03-24 00:00:00 | 2014-03-31 00:00:00
F - HSE | UTS-861-0000-FPG-00180 | Approval | Project HSE Plan |  | A02 | 2014-04-08 00:00:00 | 2014-04-09 00:00:00 | 100 | CODE 1 | 43 | 2014-04-16 00:00:00 | 479 | 2014-04-09 00:00:00 | 2014-04-16 00:00:00
F - HSE | UTS-861-0000-FPG-00180 | Approval | Project HSE Plan |  | C03 | 2014-04-22 00:00:00 | 2014-04-22 00:00:00 | 143 | CODE 1 | Final | 2014-05-14 00:00:00 | 523 | 2014-04-23 00:00:00 | 2014-04-30 00:00:00
F - HSE | UTS-861-0000-FPG-00181 | Review | Project Quality Plan (PQP) |  | R01 | 2014-03-24 00:00:00 | 2014-03-26 00:00:00 | 62 | CODE 2 | 28 | 2014-04-07 00:00:00 | 443 | 2014-03-27 00:00:00 | 2014-04-03 00:00:00
F - HSE | UTS-861-0000-FPG-00181 | Approval | Project Quality Plan (PQP) |  | A02 | 2014-04-22 00:00:00 | 2014-04-22 00:00:00 | 144 | CODE 2 | 76 | 2014-05-04 00:00:00 | 524 | 2014-04-23 00:00:00 | 2014-04-30 00:00:00
F - HSE | UTS-861-0000-FPG-00181 | Approved for Construction | Project Quality Plan (PQP) |  | C03 | 2014-05-11 00:00:00 | 2014-05-12 00:00:00 | 215 | CODE 2 | 133 | 2014-05-28 00:00:00 | 585 | 2014-05-13 00:00:00 | 2014-05-20 00:00:00
F - HSE | UTS-861-0000-FPG-00181 | Approved for Construction | Project Quality Plan (PQP) |  | C04 | 2014-06-01 00:00:00 | 2014-06-03 00:00:00 | 303 | CODE 2 | 171 | 2014-06-15 00:00:00 | 669 | 2014-06-03 00:00:00 | 2014-06-10 00:00:00
F - HSE | UTS-861-0000-FPG-00181 | Approved for Construction | Project Quality Plan (PQP) |  | C05 | 2014-06-17 00:00:00 | 2014-06-28 00:00:00 | 364 | CODE 2 | 202 | 2014-07-10 00:00:00 | 726 | 2014-06-29 00:00:00 | 2014-07-06 00:00:00
F - HSE | UTS-861-0000-FPG-00182 |  | Inspection Test Plan (ITP)
F - HSE | UTS-861-0000-FPG-00146 | Review | Inspection and Test Plan for Fabrication & Erection of CS Piping |  | R01 | 2014-09-03 00:00:00 | 2014-09-07 00:00:00 | 567 | CODE 2 | 306 | 2014-09-16 00:00:00 | 912 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
F - HSE | UTS-861-0000-FPG-00147 | Review | Inspection and Test Plan for Fabrication & Erection of Steel Structure |  | R01 | 2014-09-03 00:00:00 | 2014-09-07 00:00:00 | 568 | CODE 2 | 307 | 2014-09-16 00:00:00 | 913 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
F - HSE | UTS-861-0000-FPG-00148 | Review | Inspection and Test Plan for Excavation and Backfilling |  | R01 | 2014-09-03 00:00:00 | 2014-09-07 00:00:00 | 569 | CODE 2 | 308 | 2014-09-16 00:00:00 | 914 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
F - HSE | UTS-861-0000-FPG-00149 | Review | Inspection and Test Plan for Concrete Works |  | R01 | 2014-09-03 00:00:00 | 2014-09-07 00:00:00 | 570 | CODE 2 | 309 | 2014-09-16 00:00:00 | 915 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
F - HSE | UTS-861-0000-FPG-00149 | Approval | Inspection and Test Plan for Concrete Works |  | A02 | 2014-09-14 00:00:00 | 2014-09-14 00:00:00 | 591 |  |  |  |  | 2014-09-14 00:00:00 | 2014-09-21 00:00:00
F - HSE | UTS-861-0000-FPG-00150 | Review | Inspection and Test Plan for Interlock Paving |  | R01 | 2014-09-03 00:00:00 | 2014-09-07 00:00:00 | 571 | CODE 2 | 310 | 2014-09-16 00:00:00 | 916 | 2014-09-07 00:00:00 | 2014-09-14 00:00:00
F - HSE | UTS-861-0000-FMS-00183 |  | [NAME] for NDT Techniques with TRA
F - HSE | UTS-861-0000-FMS-00184 |  | [NAME] for Holiday Testing with TRA
F - HSE | UTS-861-0000-FPG-00196 | Review | Inspection and Test Plan for Flange Manufacturing |  | R01 | 2014-09-13 00:00:00 | 2014-09-14 00:00:00 | 589 |  |  |  | 940 | 2014-09-14 00:00:00 | 2014-09-18 00:00:00
F - HSE | UTS-861-0000-FPG-00197 | Review | Inspection and Test Plan for Fittings Manufacturing |  | R01 | 2014-09-13 00:00:00 | 2014-09-14 00:00:00 | 590 |  |  |  | 941 | 2014-09-14 00:00:00 | 2014-09-18 00:00:00
Total