Spreadsheet: 766261d1643821140-read-partial-text-from-another-cell-chas_tes4
Sheet: Data

ProjectName | Project ID | Project Manager | Phase | ParentTaskName | TaskName | [NAME] | TaskEarlyStart | TaskFinishDate | TaskDuration | Complete | TaskLateFinish
Digital Index - Release 1 |  |  |  | Basic and Advanced Search | Sign Off |  | 2022-02-28 17:00:00 | 2022-02-28 17:00:00 | 0 | No | 2022-09-14 15:00:00
Digital Radio Implementation |  |  |  | Radiological testing | Documentation released to RSL to complete Radiological testing |  | 2022-02-28 17:00:00 | 2022-02-28 17:00:00 | 0 | No | 2022-05-27 08:00:00
Digital Index - Release 1 |  |  |  | 2047_Digital Index Release 1 | OnBase Access Readiness (ME and Super Users) |  | 2022-02-28 08:00:00 | 2022-04-26 17:00:00 | 320 | No | 2022-06-28 15:00:00
Digital Index - Release 1 |  |  |  | OnBase Access Readiness (ME and Super Users) | Users Identified |  | 2022-02-28 08:00:00 | 2022-03-11 17:00:00 | 80 | No | 2022-05-13 15:00:00
Permission to Publish |  |  |  | Build Phase | Build Phase Complete - SG4 |  | 2022-02-23 17:00:00 | 2022-02-23 17:00:00 | 0 | No | 2022-03-30 17:00:00
Permission to Publish |  |  |  | Milestones | Delivery Phase Complete - Stage Gate 4 |  | 2022-02-23 17:00:00 | 2022-02-23 17:00:00 | 0 | No | 2022-03-30 17:00:00
Permission to Publish |  |  |  | Milestones | Go Live SG1 |  | 2022-02-23 17:00:00 | 2022-02-23 17:00:00 | 0 | No | 2022-03-30 17:00:00
Digital Index - Release 1 |  |  |  | 6.3 Training Collateral | User Experience |  | 2022-02-23 08:00:00 | 2022-03-09 17:00:00 | 88 | No | 2022-05-17 15:00:00
Digital Index - Release 1 |  |  |  | User Experience | Training Video create |  | 2022-02-23 08:00:00 | 2022-02-28 17:00:00 | 32 | No | 2022-05-06 15:00:00
Digital Index - Release 1 |  |  |  | User Experience | Training Material create |  | 2022-02-23 08:00:00 | 2022-02-28 17:00:00 | 32 | No | 2022-05-06 15:00:00
Digital Index - Release 1 |  |  |  | User Experience | Training Delivery prep and create |  | 2022-02-23 08:00:00 | 2022-03-02 17:00:00 | 48 | No | 2022-05-10 15:00:00
Digital Radio Implementation |  |  |  | Radiological testing | Facilities have approved results docs |  | 2022-02-23 08:00:00 | 2022-03-01 17:00:00 | 40 | No | 2022-05-27 17:00:00
Digital Index - Release 1 |  |  |  | OCR (Users) | Sign Off GONG |  | 2022-02-22 17:00:00 | 2022-02-22 17:00:00 | 0 | No | 2022-04-29 15:00:00
Permission to Publish |  |  |  | Build Phase | Cost Actuals to Date and Updated Forecast |  | 2022-02-22 08:00:00 | 2022-02-22 17:00:00 | 8 | No | 2022-03-30 17:00:00
Digital Index - Release 1 |  |  |  | Basic and Advanced Search | Review Internal |  | 2022-02-22 08:00:00 | 2022-02-28 17:00:00 | 40 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | OCR (Users) | Review Internal |  | 2022-02-22 08:00:00 | 2022-02-22 17:00:00 | 8 | No | 2022-04-29 15:00:00
Digital Radio Implementation |  |  |  | Radiological testing | Testing documentation and scripts to CRS for approval |  | 2022-02-22 08:00:00 | 2022-02-28 17:00:00 | 40 | No | 2022-05-26 17:00:00
Permission to Publish |  |  |  | Build Phase | IT Go Live GONG (Go/No Go) Checklist |  | 2022-02-21 08:00:00 | 2022-02-21 17:00:00 | 8 | No | 2022-03-29 17:00:00
Digital Index - Release 1 |  |  |  | OnBase Access Readiness (Archive and Pres Team) | OnBase set up completed |  | 2022-02-21 08:00:00 | 2022-02-25 17:00:00 | 40 | No | 2022-04-28 15:00:00
Digital Index - Release 1 |  |  |  | Security and NtK SIT | Revisions and retests |  | 2022-02-18 08:00:00 | 2022-03-02 17:00:00 | 72 | No | 2022-09-07 15:00:00
Permission to Publish |  |  |  | Build Phase | SG 4 Board (is booked) |  | 2022-02-17 17:00:00 | 2022-02-17 17:00:00 | 0 | No | 2022-02-17 17:00:00
Permission to Publish |  |  |  | Build Phase | IT Portfolio Registration |  | 2022-02-16 08:00:00 | 2022-02-23 17:00:00 | 48 | No | 2022-02-17 17:00:00
Permission to Publish |  |  |  | Build Phase | Service Tool Registration SG4 |  | 2022-02-16 08:00:00 | 2022-02-18 17:00:00 | 24 | No | 2022-03-30 17:00:00
Permission to Publish |  |  |  | Build Phase | [NAME] (Transition) |  | 2022-02-16 08:00:00 | 2022-02-18 17:00:00 | 24 | No | 2022-03-30 17:00:00
Permission to Publish |  |  |  | Build Phase | Service Model SG3 |  | 2022-02-16 08:00:00 | 2022-02-18 17:00:00 | 24 | No | 2022-03-28 17:00:00
Permission to Publish |  |  |  | [1554]_[Permission to Publish] | Transition (Handover and Closure) Phase |  | 2022-02-16 08:00:00 | 2022-03-30 17:00:00 | 248 | No | 2022-03-30 17:00:00
Permission to Publish |  |  |  | Transition (Handover and Closure) Phase | Warranty |  | 2022-02-16 08:00:00 | 2022-03-15 17:00:00 | 160 | No | 2022-03-09 17:00:00
Digital Index - Release 1 |  |  |  | 7.1 Change Programme | [NAME] (K & A) |  | 2022-02-16 08:00:00 | 2022-03-08 17:00:00 | 120 | No | 2022-09-14 15:00:00
Digital Radio Implementation |  |  |  | 10530 03.6 _ Digital Radio Implementation | In Service Phase |  | 2022-02-16 08:00:00 | 2022-04-28 17:00:00 | 400 | No | 2022-05-27 17:00:00
Digital Radio Implementation |  |  |  | In Service Phase | A10 - Handover Documentation |  | 2022-02-16 08:00:00 | 2022-03-29 17:00:00 | 240 | No | 2022-05-27 17:00:00
Digital Index - Release 1 |  |  |  | 2 Deployment | 2.5 Stage 5 Production Upgrade |  | 2022-02-15 08:00:00 | 2022-04-08 15:00:00 | 310 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | 2.5 Stage 5 Production Upgrade | 2.5.1 Application Build in Prod |  | 2022-02-15 08:00:00 | 2022-03-11 15:00:00 | 150 | No | 2022-03-11 15:00:00
Digital Index - Release 1 |  |  |  | 2.5 Stage 5 Production Upgrade | 2.3.4 Database support for [NAME] (upgrade to new release) |  | 2022-02-15 08:00:00 | 2022-03-21 17:00:00 | 200 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | 3 Testing | 3.9.2 Defect fixing - PEN Testing |  | 2022-02-15 08:00:00 | 2022-02-16 17:00:00 | 16 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | Project Milestones | Pre-Prod 1 Upgrade Complete |  | 2022-02-14 17:00:00 | 2022-02-14 17:00:00 | 0 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | 2.4 Stage 4 - Upgrade Pre-Prod - Upgrade Rehearsal | Stage 4 Complete |  | 2022-02-14 17:00:00 | 2022-02-14 17:00:00 | 0 | No | 2022-02-15 08:00:00
Digital Index - Release 1 |  |  |  | 6.3 Training Collateral | Basic and Advanced Search Warranty |  | 2022-02-14 08:00:00 | 2022-02-28 17:00:00 | 88 | No | 2022-09-14 15:00:00
Digital Index - Release 1 |  |  |  | Basic and Advanced Search | Training Video create |  | 2022-02-14 08:00:00 | 2022-02-17 17:00:00 | 32 | No | 2022-09-05 15:00:00
Digital Index - Release 1 |  |  |  | Basic and Advanced Search | Training Material create |  | 2022-02-14 08:00:00 | 2022-02-17 17:00:00 | 32 | No | 2022-09-05 15:00:00
Digital Index - Release 1 |  |  |  | Basic and Advanced Search | Training Delivery prep and create |  | 2022-02-14 08:00:00 | 2022-02-21 17:00:00 | 48 | No | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-29 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-26 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-26 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-28 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-21 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-20 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-13 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-24 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-20 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-30 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-02-09 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-02-14 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-12 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-11 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-20 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-11 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-01 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-13 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-12 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-13 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-06 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-28 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-06 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-30 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-31 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-24 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-04 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-16 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-13 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-01 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-13 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-18 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-19 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-16 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-13 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-24 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-24 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-25 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-25 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-04-12 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-16 08:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-06 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-03-30 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-07-26 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-01-24 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-07-28 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-07-19 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-05-27 17:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-30 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-09 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-06 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-11 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-11 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-07-18 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-08-01 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-13 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-07 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-12 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-14 15:00:00
 |  |  |  |  |  |  |  |  |  |  | 2022-09-09 15:00:00