Spreadsheet: 70494d1271225216-autosum-based-on-color-cost1
Sheet: Cost

Serial Nos. | BC02 - Comparison | WBS | WBS Name | Activity Type | BC02 - No of Block/Landmark/Cluster | Activity ID | Activity Name | At Completion Duration | At Completion Total Cost
0 | Structural Core - Type 1
2 | Structural Core - Type 1
4 | Structural Core - Type 1
6 | Structural Work Type 1 | BC04.05.02.01 | Structural Core - Type 1 | WBS Summary | B00 | QL1G000000 | Structural Work Type 1 | 702 | 212260722
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010050 | Waterproofing under Foundation-B01 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010100 | Foundation Slab-B01 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010200 | Columns & Shaft Basement-B01 | 52 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010220 | Ground [NAME] -B01 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010225 | Closing Basement and remove Crane-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010255 | Waterproofing on Walls & Slab Rear Side-B01 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010300 | Columns & Shaft Ground Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010400 | Columns & Shaft Mezzanine Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010420 | First Floor Slab-B01 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010500 | Columns & Shaft First Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010520 | Second Floor Slab-B01 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010600 | Columns & Shaft Second Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Staircase G/F to S/F-B01 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010700 | Terrace Level-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Concrete Wall Entrance Front-B01 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B01R310 | Concrete Wall Entrance Rear-B01 | 14 | 0
0 | Structural Shell - Type 1
2 | Structural Shell - Type 1
4 | Structural Shell - Type 1
6 | Blockwork Type 1 | BC04.05.03.01 | Structural Shell - Type 1 | WBS Summary | B00 | QL1G000950 | Blockwork Type 1 | 488 | 40139247
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010952 | Blockworks - Basement Level-B01 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010954 | Blockworks - Ground Floor Level-B01 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010956 | Blockworks - Mezzanine Level-B01 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010958 | Blockworks - 1st Floor Level-B01 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010960 | Blockworks - 2nd Floor Level-B01 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Blockworks - Over Terrace Level-B01 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Blockwork Parapet-B01 | 8 | 0
0 | Structural Shell - Type 4
2 | Structural Shell - Type 4
4 | Structural Shell - Type 4
6 | Blockwork Type 4 | [NAME] | Structural Shell - Type 4 | WBS Summary | B00 | QL4G000950 | Blockwork Type 4 | 421 | 14495539
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QLM.4 | BC04.05.03.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010950 | Blockwork-B01 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010975 | Blockwork Parapet -B01 | 8 | 0
4 | Block 02 (Axis 006 to 008)
6 | QLM.4 | BC04.05.03.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020950 | Blockwork-B02 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020975 | Blockwork Parapet -B02 | 8 | 0
4 | Block 35 (Axis 161 to 165)
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350952 | Blockwork-Basement B35 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350954 | Blockwork-Ground Floor B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350956 | Blockwork-Mezz Floor B35 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350958 | Blockwork-1st Floor B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350964 | Blockwork-Over Terrace Level B35 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350975 | Blockwork-Parapet B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00952 | Blockwork-Basement BC0 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00954 | Blockwork-Ground Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00956 | Blockwork-Mezz Floor BC0 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00958 | Blockwork-1st Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00960 | Blockwork-2nd Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00964 | Blockwork-Over Terrace Level BC0 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00975 | Blockwork-Parapet BC0 | 11 | 0
6 | Facade Type 5 Front & Rear | BC04.05.04.05 | Facade-Type 5 | WBS Summary | B00 | QN5G000000 | Facade Type 5 Front & Rear | 636 | 228279840
2 | Block
4 | Blocks Front Side
6 | QN.5 | BC04.05.04.05.01.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01FT01 | Bracket_Front Side_B01 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01FT02 | Facade Front Side_B01 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02FT01 | Bracket_Front Side_B02 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02FT02 | Facade Front Side_B02 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03FT01 | Bracket_Front Side_B03 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03FT02 | Facade Front Side_B03 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04FT01 | Bracket_Front Side_B04 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04FT02 | Facade Front Side_B04 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05FT01 | Bracket_Front Side_B05 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05FT02 | Facade Front Side_B05 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06FT01 | Bracket_Front Side_B06 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06FT02 | Facade Front Side_B06 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07FT01 | Bracket_Front [NAME] (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07FT02 | Facade Front Side_B07 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08FT01 | Bracket_Front Side_B08 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08FT02 | Facade Front Side_B08 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09FT01 | Bracket_Front Side_B09 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09FT02 | Facade Front Side_B09 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10FT01 | Bracket_Front Side_B10 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10FT02 | Facade Front Side_B10 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11FT01 | Bracket_Front Side_B11 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11FT02 | Facade Front Side_B11 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12FT01 | Bracket_Front Side_B12 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12FT02 | Facade Front Side_B12 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QN5B13FT01 | Bracket_Front Side_B13 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Facade Front Side_B13 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14FT01 | Bracket_Front Side_B14 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14FT02 | Facade Front Side_B14 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15FT01 | Bracket_Front Side_B15 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15FT02 | Facade Front Side_B15 Installation | 26 | 0
6 | QN.5 | [NAME] | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16FT01 | Bracket_Front Side_B16 (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16FT02 | Facade Front Side_B16 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17FT01 | Bracket_Front Side_B17 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17FT02 | Facade Front Side_B17 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18FT01 | Bracket_Front Side_B18 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18FT02 | Facade Front Side_B18 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19FT01 | Bracket_Front Side_B19 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19FT02 | Facade Front Side_B19 Installation | 16 | 0
6 | QN.5 | [NAME] | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20FT01 | Bracket_Front [NAME] (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20FT02 | Facade Front Side_B20 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QN5B21FT01 | Bracket_Front Side_B21 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Facade Front Side_B21 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22FT01 | Bracket_Front Side_B22 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22FT02 | Facade Front Side_B22 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23FT01 | Bracket_Front Side_B23 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23FT02 | Facade Front Side_B23 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24FT01 | Bracket_Front Side_B24 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24FT02 | Facade Front Side_B24 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25FT01 | Bracket_Front Side_B25 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25FT02 | Facade Front Side_B25 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26FT01 | Bracket_Front Side_B26 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26FT02 | Facade Front Side_B26 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27FT01 | Bracket_Front Side_B27 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27FT02 | Facade Front Side_B27 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28FT01 | Bracket_Front Side_B28 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28FT02 | Facade Front Side_B28 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29FT01 | Bracket_Front Side_B29 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29FT02 | Facade Front Side_B29 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30FT01 | Bracket_Front Side_B30 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30FT02 | Facade Front Side_B30 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31FT01 | Bracket_Front Side_B31 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31FT02 | Facade Front Side_B31 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32FT01 | Bracket_Front Side_B32 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32FT02 | Facade Front Side_B32 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33FT01 | Bracket_Front Side_B33 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33FT02 | Facade Front Side_B33 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34FT01 | Bracket_Front Side_B34 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34FT02 | Facade Front Side_B34 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35FT01 | Bracket_Front Side_B35 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35FT02 | Facade Front Side_B35 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00FT01 | Bracket Front Side_Corner Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00FT02 | Facade Front Side_Corner Installation | 31 | 0
6 | QN.5 | BC04.05.04.05.01.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36FT01 | Bracket_Front Side_B36 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36FT02 | Facade Front Side_B36 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37FT01 | Bracket_Front Side_B37 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37FT02 | Facade Front Side_B37 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38FT01 | Bracket_Front Side_B38 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38FT02 | Facade Front Side_B38 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39FT01 | Bracket_Front Side_B39 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39FT02 | Facade Front Side_B39 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40FT01 | Bracket_Front Side_B40 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40FT02 | Facade Front Side_B40 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.01.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41FT01 | Bracket_Front Side_B41 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41FT02 | Facade Front Side_B41 Installation | 26 | 0
6 | QN.5 | [NAME] | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42FT01 | Bracket_Front Side_B42 (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42FT02 | Facade Front Side_B42 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43FT01 | Bracket_Front Side_B43 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43FT02 | Facade Front Side_B43 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44FT01 | Bracket_Front Side_B44 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44FT02 | Facade Front Side_B44 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Bracket_Front Side_B45 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QN5B45FT02 | Facade Front Side_B45 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46FT01 | Bracket_Front Side_B46 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46FT02 | Facade Front Side_B46 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47FT01 | Bracket_Front Side_B47 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47FT02 | Facade Front Side_B47 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48FT01 | Bracket_Front Side_B48 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48FT02 | Facade Front Side_B48 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49FT01 | Bracket_Front Side_B49 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49FT02 | Facade Front Side_B49 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50FT01 | Bracket_Front Side_B50 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50FT02 | Facade Front Side_B50 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51FT01 | Bracket_Front Side_B51 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51FT02 | Facade Front Side_B51 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52FT01 | Bracket_Front Side_B52 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52FT02 | Facade Front Side_B52 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53FT01 | Bracket_Front Side_B53 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53FT02 | Facade Front Side_B53 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54FT01 | Bracket_Front Side_B54 (40m)Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54FT02 | Facade Front Side_B54 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55FT01 | Bracket_Front Side_B55 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55FT02 | Facade Front Side_B55 Installation | 26 | 0
0 | Roofing for Type 2
2 | Roofing for Type 2
4 | Roofing for Type 2
6 | Roofing for Type 2 | BC04.05.05.02 | Roofing for Type 2 | WBS Summary | B00 | QM2G000000 | Roofing for Type 2 | 436 | 7435801
2 | Cluster
4 | Roofing-C01
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010070 | Gravel layer & Concrete Tiles | 20 | 0