Spreadsheet: 453716d1459423940-auto-populate-tab-based-on-drop-down-from-different-tab-project-tracker-master
Sheet: Consolidated

Consolidated Project Tracker
 | # | Priority | Project Description | Impact | Approximate Cost | Champion | Status | Completion Goal | Responsibility | Comments
 | 1 | Low | Conduct time studies on all processes | Baseline data for all projects | 0 | Lewis | 0.1 | 2016-12-31 00:00:00 | Lean | Some Extrusion and Cutting proccesses complete
 | 2 | High | Source and install a larger hot box for Shrink Wrap then move old HB to Setup 2 | Imrpove efficiency in curing w/ goal of increase of 1 heat/day | 5000 | White | 0 |  | Engineering
 | 3 | High | Autoclave 556 needs gasket that fits properly | Decrease blown gaskets and save approx. $7000 in scrap and labor | UNK | White/Braun | 0 |  | Engineering
 | 4 | Not Slated | Better communication for upcoming mandrel load in curing so operators can better prep |  | 0 | Braun |  |  | HPT
 | 5 | Not Slated | Source 24" core for curing to reduce sticking. | Ergonomic improvements and time savings - assist in achieving additional heat/day |  | Braun/Gum | 0.05 |  | Engineering | Waiting on mandrel sizes from [NAME]
 | 6 | Urgent | Protect all mandrels with PVC piping/develop transport method to reduce mandrel damage - rpalce damaged mandrels | savings of $40000/yr in damaged mandrels. Approx. $100k in scrap savings/yr |  | Braun | 0.3 | 2016-08-26 00:00:00 | HPT | Have [NAME] completed NW and working on standard wrap
 | 7 | High | Zero pull re-design on 5010 and 5015 |  |  | White |  |  | Engineering
 | 8 | High | Scraper plate re-design and install on 5015 |  |  | Braun |  |  | Engineering
 | 9 | Not Slated | Time studies on color change compounds setups at extruders | Assist in determining SW for varied setups. | 0 | Lewis |  |  | Lean
 | 10 | Not Slated | Clean soap stone head/nozzle on all extruders due to excessive DT for clogged heads. Add to maint. PM task. |  |  |  |  |  | Engineering
 | 11 | High | VS Transformation - Convert all manufacturing processes to VS organization |  |  | Lewis | 0.35 | 2016-12-31 00:00:00 | Lean | Currently focusing on PSC PNs
 | 12 | High | Extruder Utilization Project - Improve utilization and reduce DT | Approx. $160K savings | 4000 | Lewis | 0.25 | 2016-07-31 00:00:00 | Lean
 | 13 | Not Slated | CCC setup reduction | $6-9k in savings | 1500 | Lewis | 0 | 2016-07-31 00:00:00 | Lean
 | 14 | Not Slated | Curing heat improvement | 3 additional heats/day. 1 additional heat per setup. | UNK | Lewis | 0 | 2016-12-31 00:00:00 | Lean
 | 15 | Not Slated | Talc Reduction at S/U 3 - reduce amount of soapstone and airborne particles |  |  | Braun |  |  | Engineering
 | 16 | Low | design, create, and install tube inverter fo MK |  |  | Braun |  |  | Engineering
 | 17 | High | Install rubber mill TCUs at all hot feed extruders - 518 first |  |  | White |  |  | Engineering
 | 18 | Not Slated | Create automated workcell for Gothenburg |  |  | Naylor |  |  | Engineering
 | 19 | Low | Keyence interface for 2030 |  |  | White |  |  | Engineering
 | 20 | Urgent | AFLAS post cure reduction |  |  | White |  |  | Engineering
 | 21 | High | [NAME] shrink-wrap process - design and implement |  |  | White |  |  | Engineering
 | 22 | High | FP Double paint booth - install |  |  | White |  |  | Engineering
 | 23
 | 24
 | 25
 | 26
 | 27
 | 28
 | 29
 | 30
 | 31
 | 32
 | 33
 | 34
 | 35
 | 36
 | 37
 | 38
 | 39
 | 40
 | 41
 | 42
 | 43
 | 44
 | 45
 | 46
 | 47
 | 48
 | 49
 | 50
 | 51
 | 52
 | 53
 | 54
 | 55
 | 56
 | 57
 | 58
 | 59
 | 60
 | 61
 | 62
 | 63
 | 64
 | 65
 | 66
 | 67
 | 68
 | 69
 | 70
 | 71
 | 72
 | 73
 | 74
 | 75
 | 76
 | 77
 | 78
 | 79
 | 80
 | 81
 | 82
 | 83
 | 84
 | 85
 | 86
 | 87