Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: WA

1- Under Construction or Completed; 2 - Regulatory Approval Received; 3 - Application under review; 4-Starting app process; 5- Press Release only; 6 - Word of mouth |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contact: | EFSEC [NAME] (360) 956-2121   Only plants over 250 MW [NAME] 2152 [NAME], WSU [PHONE] BPA on tab for 15 miiliion Greenfield Energy Facility, could build a solar plant there and delay the remediation effort upt0 90 years.
Plant | Region to Sell into | Pipeline | Status | Capacity | Possible Permit Date | Possible On-line Date | Source 1 | Source 2 | Source 3 | Applicant | Location | Unit | Unit Type | Fuel | Estimated Cost | State | NERC/Reg | Status | Notes | [NAME] / [NAME]: (425) 257-8731
[NAME] |  | local review | 1 | 248 | 1997-10-03 00:00:00 | 2001-12-01 00:00:00 | CEC |  | PIRA | FPL Energy / PSPL Energy Services Formerly Northwest Power | [NAME] | 1 | CC | NG |  | WA | WSCC |  | Formerly (stalled) NWPE 220 MW project.  FPL bought rights in 1/99.  Construction to began 9/1/99 As of 4/25/00 Unit 1 not complete and gas line construction has been stalled. GE Fcycle units 6900 HR
Chehalis Power |  | Most likely to be built | 2 | 460 | 1997-03-01 00:00:00 | 2003-06-01 00:00:00 | EFSEC |  | PIRA | Tractebel | Chehalis |  | CC | NG |  | WA | WSCC |  | Const to begin spring 2001, proposed change would allow the use of higher efficiency turbines that would generate an additional 60 megawatts of electricity (from 460 to 520 MW). The proposed change in turbine technology also requires a modification of the air emission permit. Some changes to liscense.
[NAME] |  |  | 2 | 405 |  | 2004-02-01 00:00:00 | CEC |  | PIRA | Mission / Weyerhauser | longview | 2 | CC | NG |  | WA | WSCC |  | SC granted
Northwest Regional PF |  |  | 2 * | 838 | 1996-09-20 00:00:00 |  | EFSEC |  | PIRA | Northwest Power Co | Spokane |  |  | NG |  | WA | WSCC |  | Same co doing star project, [NAME] in early 1990's. Fundamental technical problems with this site concerning access to water and transmission--> Low Probability of being built No date for start of construction
Satsop |  |  | 2 * | 532 |  | 2003-12-01 00:00:00 | CEC |  | PIRA | WPPSS, Energy Northwest | Satsop | 2 | CC | NG |  | WA | WSCC |  | SC approved 10 year liscence 2006
Sumas Energy 2 |  |  | 3 | 660 | 1999-11-01 00:00:00 | 2003-06-01 00:00:00 | CEC, EFSEC |  | PIRA | NESCO Enterprises | Sumas |  | CC | NG |  | WA | WSCC |  | To be announced early 99.  WAEFSB issued RFP to hire consultants for review of this and subsequent energy projects in Nov 98.  2x355 MW.  As proposed, would take cooling water from BC - some opposition from local Labor.18-24 mo process
Starbuck Power Facility |  | PGT | 4 | 1100 |  | 2004-06-01 00:00:00 | EFSEC |  | PIRA | Northwest Power Co | [NAME] (SE WA) |  | CC | NG |  | WA | WSCC |  | Prelim site study, before app process
Hanford Wind Power | WSU Energy Extension Office |  |  | 0 |  |  | WSU |  | PIRA | Composite Power Corp | Hanford |  |  | WND |  | WA | WSCC |  | Part of large Montana coal project. 250 MW
Global Energy |  |  |  | 250 |  | 2003-06-01 00:00:00 |  |  |  | Snohomish
Condit - White Salmon |  |  | 2 | -23 |  | 2008-01-01 00:00:00
 |  |  |  |  | 10 year liscenses done in 2007
 |  |  | Sum of Capacity | Status
 |  |  |  | 1 | 2 | 3 | 4 | (blank)
 |  |  | Total | 248 | 2235 | 660 | 1100 | 0
 |  |  | BPA System Study
 |  |  | http://www.bpa.gov/corporate/kcc/reliability/nwppc/sld001.htm