Spreadsheet: 82210d1282225668-variance-column-example-progress-master
Sheet: Sheet1

MECHANICAL AND ELECTRICAL PROGRESS REPORT |  |  |  |  |  |  | Report Date |  | 2010-08-17 00:00:00
Schedule based on revision H+ of the P2B
BAR ID | Description | Original Duration | Duration (Days) | Planned Start Date | Planned End Date | Planned % Complete | Actual % Complete | [NAME] (+/- Days) | Comments
28260 | Overall  Works | 95w | 475 | 2009-11-20 16:00:00 | 2011-09-16 16:00:00 | 40.54621848739496
39548 | Overall Construction | 88w 2d | 442 | 2009-11-20 16:00:00 | 2011-08-02 14:48:00 | 43.5665914221219 | 28 | -70.72
13632 | Enabling Works | 59w 2d | 297 | 2009-11-20 16:00:00 | 2011-01-11 16:00:00 | 64.76510067114094
28102 | New School Entrance | 18w | 90 | 2009-11-23 08:00:00 | 2010-03-26 16:00:00 | 100
46498 | Disconnect Water Supply and Use for Temp Site Supply | 3d | 3 | 2009-12-01 08:00:00 | 2009-12-03 16:00:00 | 100
37075 | Main Construction Works | 81w 2d | 407 | 2010-01-11 08:00:00 | 2011-08-02 14:48:00 | 38.57493857493858
13591 | Superstructure/ Envelope | 76w 7h | 381 | 2010-02-16 08:00:00 | 2011-08-02 14:48:00 | 34.38320209973753
58331 | Envelope | 31w 1d | 156 | 2010-06-08 08:00:00 | 2011-01-26 16:00:00 | 30.53892215568862
58338 | Envelope - Performance Hall (B) | 13w 3d | 68 | 2010-07-07 08:00:00 | 2010-10-11 16:00:00 | 43.47826086956522
60800 | Lift Plant | 4d | 4 | 2010-09-08 08:00:00 | 2010-09-13 16:00:00 | 0
60801 | Install Plant | 4w | 20 | 2010-09-14 08:00:00 | 2010-10-11 16:00:00 | 0
58340 | Envelope - PC Areas | 33w | 165 | 2010-06-10 08:00:00 | 2011-01-26 16:00:00 | 29.6969696969697
60106 | Area 1 | 17w 4d | 89 | 2010-06-10 08:00:00 | 2010-10-14 09:00:00 | 53.84615384615385
58398 | High Level Area | 14w 2d | 72 | 2010-06-10 08:00:00 | 2010-09-21 08:30:00 | 66.21621621621621
58707 | Ductwork to Roof | 4d | 4 | 2010-09-15 08:30:00 | 2010-09-21 08:30:00 | 0
58399 | Area 2 | 14w 4d | 74 | 2010-06-14 08:00:00 | 2010-09-27 00:00:00 | 61.8421052631579
60142 | Ductwork to Roof | 1w 3d | 8 | 2010-09-15 08:30:00 | 2010-09-27 08:30:00 | 0
58400 | Area 3 | 24w 2d | 122 | 2010-06-15 15:30:00 | 2010-12-06 10:00:00 | 36.8
60207 | High Level Area | 24w 2h | 120 | 2010-06-18 08:00:00 | 2010-12-06 10:00:00 | 35.24590163934426
60157 | Lift Rooftop Plant | 2d | 2 | 2010-09-02 13:00:00 | 2010-09-06 13:00:00 | 0
58724 | Ductwork to Roof | 1w 2d | 7 | 2010-09-13 08:00:00 | 2010-09-21 16:00:00 | 0
60159 | Install Plant | 5w 2d | 27 | 2010-09-29 10:33:00 | 2010-11-05 10:33:00 | 0
58401 | Area 4 | 23w 2d | 117 | 2010-06-23 08:00:00 | 2010-12-06 10:00:00 | 33.61344537815126
59499 | Ductwork to Roof | 1w 2d | 7 | 2010-09-13 08:00:00 | 2010-09-21 16:00:00 | 0
59502 | Install Plant | 6w | 30 | 2010-10-06 10:00:00 | 2010-11-17 10:00:00 | 0
60321 | Area A | 18w 3d | 93 | 2010-06-28 08:00:00 | 2010-11-05 10:33:00 | 38.94736842105263
60335 | Lift Rooftop Plant | 3d | 3 | 2010-09-08 08:00:00 | 2010-09-10 16:00:00 | 0
60341 | Install Plant | 5w 2d | 27 | 2010-09-29 10:33:00 | 2010-11-05 10:33:00 | 0
58333 | Finishes | 55w 3d | 278 | 2010-07-08 11:00:00 | 2011-08-02 14:48:00 | 10.39426523297491
58342 | Sports Hall/ Performance Hall | 35w | 175 | 2010-07-23 08:00:00 | 2011-04-08 16:00:00 | 9.67741935483871
58414 | M&E 1st Fix | 4w 1d | 21 | 2010-09-10 15:24:00 | 2010-10-11 15:24:00 | 0
58417 | 2nd Fix M&E | 3w | 15 | 2010-10-01 15:24:00 | 2010-10-22 15:24:00 | 0
58421 | 2nd Fix M&E | 2w 2d | 12 | 2010-11-12 15:24:00 | 2010-11-30 15:24:00 | 0
71868 | Final Fix M&E | 1w 3d | 8 | 2010-11-26 11:00:00 | 2010-12-08 11:00:00 | 0
58347 | General | 47w 2h | 235 | 2010-08-11 13:00:00 | 2011-08-02 14:48:00 | 1.96078431372549
13745 | Services Live | 0w | 0 | 2011-01-13 16:00:00 | 2011-01-13 16:00:00 | 0
58348 | Stair Cores | 20w 2h | 100 | 2010-12-14 08:36:00 | 2011-05-26 11:00:00 | 0
58492 | Core 1 (Area 1) | 13w 5d | 70 | 2010-12-14 08:36:00 | 2011-04-04 16:00:00 | 0
59008 | M&E 1st Fix | 1w 3d | 8 | 2011-01-04 08:36:00 | 2011-01-14 08:36:00 | 0
59010 | M&E 2nd Fix | 1w 1d | 6 | 2011-01-24 08:36:00 | 2011-02-01 08:36:00 | 0
59012 | M&E Final Fix | 2w | 10 | 2011-02-01 08:36:00 | 2011-03-23 16:00:00 | 0
58493 | Core 2 (Area 2) | 16w 1d | 81 | 2011-01-04 08:36:00 | 2011-05-06 11:00:00 | 0
59015 | M&E 1st Fix | 1w 3d | 8 | 2011-01-11 08:36:00 | 2011-01-21 08:36:00 | 0
59017 | M&E 2nd Fix | 1w 1d | 6 | 2011-01-31 08:36:00 | 2011-02-08 08:36:00 | 0
59019 | M&E Final Fix | 2w | 10 | 2011-02-08 08:36:00 | 2011-04-15 11:00:00 | 0
58494 | Core 3 (Area 5) | 16w 3d | 83 | 2011-01-11 08:36:00 | 2011-05-17 11:00:00 | 0
59022 | M&E 1st Fix | 1w 3d | 8 | 2011-01-18 08:36:00 | 2011-01-28 08:36:00 | 0
59024 | M&E 2nd Fix | 1w 1d | 6 | 2011-02-07 08:36:00 | 2011-02-15 08:36:00 | 0
59026 | M&E Final Fix | 2w | 10 | 2011-02-15 08:36:00 | 2011-05-05 11:00:00 | 0
58495 | Core 4 (Area 6) | 17w 2h | 85 | 2011-01-18 08:36:00 | 2011-05-26 11:00:00 | 0
59029 | M&E 1st Fix | 1w 3d | 8 | 2011-01-25 08:36:00 | 2011-02-04 08:36:00 | 0
59031 | M&E 2nd Fix | 1w 1d | 6 | 2011-02-14 08:36:00 | 2011-02-22 08:36:00 | 0
59033 | M&E Final Fix | 2w | 10 | 2011-02-22 08:36:00 | 2011-05-16 11:00:00 | 0
58334 | M&E Services | 61w 4d | 309 | 2010-02-23 08:00:00 | 2011-06-07 15:36:00 | 37.5
58350 | Lightning Protection | 8w 3d | 43 | 2010-03-22 08:00:00 | 2010-10-13 12:00:00 | 72.2972972972973
54692 | Low level ducts & floor boxes in slab | 18w 3d | 93 | 2010-02-23 08:00:00 | 2010-07-14 09:00:00 | 100
54697 | Ground Floor - low level ducts & floor boxes in slab | 6w 3d | 33 | 2010-02-23 08:00:00 | 2010-04-19 16:00:00 | 100
54698 | 1st Floor - low level ducts & floor boxes in slab | 5w 3d | 28 | 2010-03-31 09:12:00 | 2010-05-20 13:12:00 | 100
54699 | 2nd Floor - low level ducts & floor boxes in slab | 4w 3d | 23 | 2010-06-11 09:00:00 | 2010-07-14 09:00:00 | 100
58352 | Ground Floor | 33w 4d | 169 | 2010-06-30 09:00:00 | 2011-03-09 11:48:00 | 19.33701657458564
58505 | Ground Floor 1st Fix Services | 13w 3d | 67 | 2010-06-30 09:00:00 | 2010-10-04 13:00:00 | 50.72463768115942
59049 | Drainage Stacks - Grd to 1st Floor | 3w | 15 | 2010-06-30 09:00:00 | 2010-07-21 09:00:00 | 100
59050 | Install Primary Service Modules & Connect | 4w | 20 | 2010-08-06 13:00:00 | 2010-09-06 13:00:00 | 36.36363636363637
59051 | Install Remaining Ventilation (Branches) | 3w | 15 | 2010-08-27 13:00:00 | 2010-09-20 13:00:00 | 0
59052 | Pipework Branches - High Level (Htg / Doms / FS) | 3w | 15 | 2010-09-06 13:00:00 | 2010-09-27 13:00:00 | 0
59053 | Containment Branches & Drops within Walls | 3w | 15 | 2010-09-13 13:00:00 | 2010-10-04 13:00:00 | 0
58506 | Ground Floor 2nd Fix Services | 11w 4d | 59 | 2010-09-20 13:00:00 | 2010-12-10 12:24:00 | 0
59054 | Power & Lighting Cables & Dado Trunking | 8w | 40 | 2010-10-15 12:24:00 | 2010-12-10 12:24:00 | 0
59055 | Fire Alarm / PA Wiring | 5w | 25 | 2010-10-29 12:24:00 | 2010-12-03 12:24:00 | 0
59056 | Data Wiring | 5w | 25 | 2010-10-29 12:24:00 | 2010-12-03 12:24:00 | 0
59057 | Security / Intruder Wiring | 4w | 20 | 2010-11-12 12:24:00 | 2010-12-10 12:24:00 | 0
59058 | BMS wiring | 4w | 20 | 2010-11-12 12:24:00 | 2010-12-10 12:24:00 | 0
59059 | Disabled Systems Wiring | 3w | 15 | 2010-11-19 12:24:00 | 2010-12-10 12:24:00 | 0
59060 | Bespoke Ventilation Systems | 3w | 15 | 2010-09-20 13:00:00 | 2010-10-11 13:00:00 | 0
59062 | Pipework Drops to Radiatios / Domestic Range Pipework | 3w | 15 | 2010-09-27 13:00:00 | 2010-10-18 13:00:00 | 0
59061 | DX Pipework | 4w | 20 | 2010-10-04 13:00:00 | 2010-11-01 13:00:00 | 0
59063 | Drainage Floats | 2w | 10 | 2010-10-18 13:00:00 | 2010-11-01 13:00:00 | 0
64188 | Test Pipework | 2w 2d | 12 | 2010-10-18 15:00:00 | 2010-11-03 15:00:00 | 0
59064 | Insulaiton to Mechanical Services Branches | 3w | 15 | 2010-10-18 13:00:00 | 2010-11-08 13:00:00 | 0
58507 | Ground Floor Final Fix Services | 16w 2d | 82 | 2010-11-01 13:00:00 | 2011-03-09 11:48:00 | 0
59068 | Install Grilles / Socks | 3w | 15 | 2010-11-01 13:00:00 | 2011-01-21 10:12:00 | 0
59073 | Sanitaryware to Toilet Areas | 4w | 20 | 2010-11-09 14:09:00 | 2010-12-07 14:09:00 | 0
59065 | Install Lumiaries / PIR's | 6w | 30 | 2010-11-26 10:00:00 | 2011-01-21 10:00:00 | 0
59074 | Install Radiators / Connections to Ceiling Mounted Equipment | 3w | 15 | 2010-12-07 14:09:00 | 2011-01-11 14:09:00 | 0
59071 | Final Fix CCTV / Security Equipment | 3w | 15 | 2010-12-09 13:00:00 | 2011-01-13 13:00:00 | 0
59066 | Install Smoke Heads | 3w | 15 | 2010-12-09 13:00:00 | 2011-01-13 13:00:00 | 0
59070 | BMS Sensors | 2w | 10 | 2010-12-10 12:24:00 | 2011-01-07 12:24:00 | 0
59069 | Wall Mounted Accessories & Floor Boxes (Data & Power) | 3w | 15 | 2011-01-07 10:00:00 | 2011-01-28 10:00:00 | 0
59072 | M&E Installations to FF&E | 5w | 25 | 2011-01-14 08:00:00 | 2011-02-17 16:00:00 | 0
59067 | Install Sprinkler Heads | 3w | 15 | 2011-01-13 13:00:00 | 2011-02-03 13:00:00 | 0
59075 | Final Insulation | 2w | 10 | 2011-01-27 08:00:00 | 2011-02-09 16:00:00 | 0
63418 | Install Rad Covers | 2w | 10 | 2011-02-23 11:48:00 | 2011-03-09 11:48:00 | 0
58353 | 1st Floor | 35w 2d | 177 | 2010-07-02 09:00:00 | 2011-03-23 11:48:00 | 17.46031746031746
58508 | 1st Floor 1st Fix Services | 16w 5d | 84 | 2010-07-02 09:00:00 | 2010-10-29 13:00:00 | 38.37209302325581
59076 | Drainage Stacks - 1st to 2nd Floor | 2w 4d | 14 | 2010-07-02 09:00:00 | 2010-07-22 09:00:00 | 100
59077 | Install Primary Service Modules & Connect | 4w | 20 | 2010-09-06 13:00:00 | 2010-10-04 13:00:00 | 0
59078 | Install Remaining Ventilation (Branches) | 2w 4d | 14 | 2010-09-27 13:00:00 | 2010-10-15 13:00:00 | 0
59079 | Pipework Branches - High Level (Htg / Doms / FS) | 2w 4d | 14 | 2010-10-04 13:00:00 | 2010-10-22 13:00:00 | 0
59080 | Containment Branches & Drops within Walls | 3w | 15 | 2010-10-08 13:00:00 | 2010-10-29 13:00:00 | 0
58509 | 1st Floor 2nd Fix Services | 10w 4d | 54 | 2010-10-15 13:00:00 | 2011-01-13 15:24:00 | 0
59081 | Power & Lighting Cables & Dado Trunking | 8w | 40 | 2010-11-04 15:24:00 | 2011-01-13 15:24:00 | 0
59082 | Security / Intruder Wiring | 5w | 25 | 2010-11-18 15:24:00 | 2011-01-06 15:24:00 | 0
59083 | Data Wiring | 5w | 25 | 2010-11-18 15:24:00 | 2011-01-06 15:24:00 | 0
59084 | Security / Intruder Wiring | 4w | 20 | 2010-12-02 15:24:00 | 2011-01-13 15:24:00 | 0
59085 | BMS wiring | 4w | 20 | 2010-12-02 15:24:00 | 2011-01-13 15:24:00 | 0
59086 | Disabled Systems Wiring | 3w | 15 | 2010-12-09 15:24:00 | 2011-01-13 15:24:00 | 0
59087 | Bespoke Ventilation Systems | 3w | 15 | 2010-10-15 13:00:00 | 2010-11-05 13:00:00 | 0
59089 | Pipework Drops to Radiatios / Domestic Range Pipework | 3w | 15 | 2010-10-22 13:00:00 | 2010-11-12 13:00:00 | 0
59088 | DX Pipework | 4w | 20 | 2010-10-29 13:00:00 | 2010-11-26 13:00:00 | 0
59090 | Drainage Floats | 2w | 10 | 2010-11-12 13:00:00 | 2010-11-26 13:00:00 | 0
64191 | Test Pipework | 2w 2d | 12 | 2010-11-12 15:00:00 | 2010-11-30 15:00:00 | 0
59091 | Insulation to Mechanical Services Branches | 3w | 15 | 2010-11-12 13:00:00 | 2010-12-03 13:00:00 | 0
58510 | 1st Floor Final Fix Services | 17w 3d | 88 | 2010-11-05 13:00:00 | 2011-03-23 11:48:00 | 0
59095 | Install Grilles / Socks | 3w | 15 | 2010-11-05 13:00:00 | 2011-01-19 11:00:00 | 0
59100 | Sanitaryware to Toilet Areas | 4w | 20 | 2010-11-26 13:00:00 | 2011-01-07 13:00:00 | 0
59092 | Install Lumiaries / PIR's | 6w | 30 | 2011-01-07 15:00:00 | 2011-02-18 15:00:00 | 0
59101 | Install Radiators / Connections to Ceiling Mounted Equipment | 3w | 15 | 2011-01-11 14:09:00 | 2011-02-01 14:09:00 | 0
59099 | M&E Installations to FF&E | 5w | 25 | 2011-01-21 08:00:00 | 2011-02-24 16:00:00 | 0
59093 | Install Smoke Heads | 3w | 15 | 2011-01-20 13:00:00 | 2011-02-10 13:00:00 | 0
59097 | BMS Sensors | 2w | 10 | 2011-01-20 13:00:00 | 2011-02-03 13:00:00 | 0
59098 | Final Fix CCTV / Security Equipment | 3w | 15 | 2011-01-20 13:00:00 | 2011-02-10 13:00:00 | 0
59102 | Final Insulation | 2w | 10 | 2011-02-10 08:00:00 | 2011-02-23 16:00:00 | 0
59096 | Wall Mounted Accessories & Floor Boxes (Data & Power) | 3w | 15 | 2011-02-04 15:00:00 | 2011-02-25 15:00:00 | 0
59094 | Install Sprinkler Heads | 3w | 15 | 2011-02-10 13:00:00 | 2011-03-03 13:00:00 | 0
63421 | Install Rad Covers | 2w | 10 | 2011-03-09 11:48:00 | 2011-03-23 11:48:00 | 0
58354 | 2nd Floor | 35w 3d | 178 | 2010-07-22 09:00:00 | 2011-04-12 16:00:00 | 10.05291005291005
58511 | 2nd Floor 1st Fix Services | 18w 4h | 90 | 2010-07-22 09:00:00 | 2010-11-26 13:00:00 | 20.65217391304348
59107 | Drainage Stacks - 2nd Floor inc Roof Penetrations | 3w 4d | 19 | 2010-07-22 09:00:00 | 2010-08-18 09:00:00 | 95
59103 | Install Primary Service Modules & Connect | 3w 4d | 19 | 2010-10-04 13:00:00 | 2010-10-29 13:00:00 | 0
59104 | Install Remaining Ventilation (Branches) | 3w | 15 | 2010-10-22 13:00:00 | 2010-11-12 13:00:00 | 0
59105 | Pipework Branches - High Level (Htg / Doms / FS) | 3w | 15 | 2010-10-29 13:00:00 | 2010-11-19 13:00:00 | 0
59106 | Containment Branches & Drops within Walls | 3w | 15 | 2010-11-05 13:00:00 | 2010-11-26 13:00:00 | 0
58512 | 2nd Floor 2nd Fix Services | 14w 3h | 70 | 2010-11-12 13:00:00 | 2011-03-04 15:36:00 | 0
59108 | Power & Lighting Cables & Dado Trunking | 7w | 35 | 2011-01-07 15:36:00 | 2011-02-25 15:36:00 | 0
59109 | Security / Intruder Wiring | 5w | 25 | 2011-01-21 15:36:00 | 2011-02-25 15:36:00 | 0
59110 | Data Wiring | 5w | 25 | 2011-01-21 15:36:00 | 2011-02-25 15:36:00 | 0
59111 | Security / Intruder Wiring | 4w | 20 | 2011-02-04 15:36:00 | 2011-03-04 15:36:00 | 0
59112 | BMS wiring | 4w | 20 | 2011-02-04 15:36:00 | 2011-03-04 15:36:00 | 0
59113 | Disabled Systems Wiring | 3w | 15 | 2011-02-11 15:36:00 | 2011-03-04 15:36:00 | 0
59114 | Bespoke Ventilation Systems | 3w | 15 | 2010-11-12 13:00:00 | 2010-12-03 13:00:00 | 0
59116 | Pipework Drops to Radiatios / Domestic Range Pipework | 3w | 15 | 2010-11-19 13:00:00 | 2010-12-10 13:00:00 | 0
59115 | DX Pipework | 4w | 20 | 2010-11-26 13:00:00 | 2011-01-07 13:00:00 | 0
64194 | Test Pipework | 2w 2d | 12 | 2010-12-10 13:00:00 | 2011-01-11 13:00:00 | 0
59117 | Drainage Floats | 2w | 10 | 2010-12-10 13:00:00 | 2011-01-07 13:00:00 | 0
59118 | Insulaiton to Mechanical Services Branches | 3w | 15 | 2010-12-10 13:00:00 | 2011-01-14 13:00:00 | 0
58513 | 2nd Floor Final Fix Services | 13w 2d | 67 | 2011-01-07 13:00:00 | 2011-04-12 16:00:00 | 0
59122 | Install Grilles / Socks | 3w | 15 | 2011-01-07 13:00:00 | 2011-03-01 09:00:00 | 0
59127 | Sanitaryware to Toilet Areas | 4w | 20 | 2011-01-27 11:36:00 | 2011-02-24 11:36:00 | 0
59126 | M&E Installations to FF&E | 5w | 25 | 2011-02-21 08:00:00 | 2011-03-25 16:00:00 | 0
59119 | Install Lumiaries / PIR's | 6w | 30 | 2011-02-18 15:36:00 | 2011-04-01 15:36:00 | 0
59128 | Install Radiators / Connections to Ceiling Mounted Equipment | 3w | 15 | 2011-02-24 11:36:00 | 2011-03-17 11:36:00 | 0
59120 | Install Smoke Heads | 3w | 15 | 2011-02-25 15:36:00 | 2011-03-18 15:36:00 | 0
59124 | BMS Sensors | 2w | 10 | 2011-03-04 15:36:00 | 2011-03-18 15:36:00 | 0
59125 | Final Fix CCTV / Security Equipment | 3w | 15 | 2011-03-04 15:36:00 | 2011-03-25 15:36:00 | 0
59129 | Final Insulation | 2w | 10 | 2011-03-10 11:36:00 | 2011-03-24 11:36:00 | 0
59121 | Install Sprinkler Heads | 3w | 15 | 2011-03-18 15:36:00 | 2011-04-08 15:36:00 | 0
59123 | Wall Mounted Accessories & Floor Boxes (Data & Power) | 3w | 15 | 2011-03-18 15:36:00 | 2011-04-08 15:36:00 | 0
63423 | Install Rad Covers | 2w | 10 | 2011-03-30 08:00:00 | 2011-04-12 16:00:00 | 0
58359 | [NAME] (Details TBA) | 10w | 50 | 2010-08-06 14:00:00 | 2010-10-18 14:00:00 | 15.38461538461539
58521 | Kitchen Plantroom (Details TBA) | 10w | 50 | 2010-08-06 14:00:00 | 2010-10-18 14:00:00 | 15.38461538461539
58357 | Riser Installations (Details TBA) | 14w | 70 | 2010-08-20 10:00:00 | 2010-11-29 10:00:00 | 0
58519 | Riser Installations (Details TBA) | 14w | 70 | 2010-08-20 10:00:00 | 2010-11-29 10:00:00 | 0
58358 | Sub Mains Fitout (Details TBA) | 6w | 30 | 2010-11-17 10:00:00 | 2011-01-12 10:00:00 | 0
58520 | Sub Mains Fitout (Details TBA) | 6w | 30 | 2010-11-17 10:00:00 | 2011-01-12 10:00:00 | 0
58356 | Commissioning | 17w 4d | 89 | 2011-01-24 09:00:00 | 2011-06-07 15:36:00 | 0
58514 | Lifts | 1w 4d | 9 | 2011-03-28 10:00:00 | 2011-04-08 10:00:00 | 0
59130 | Commission Lifts | 1w 4d | 9 | 2011-03-28 10:00:00 | 2011-04-08 10:00:00 | 0
58515 | Building Handover Sequence | 11w 1d | 56 | 2011-01-24 09:00:00 | 2011-04-12 10:00:00 | 0
59131 | Air tests | 1d | 1 | 2011-01-24 09:00:00 | 2011-01-25 09:00:00 | 0
59132 | Acoustic Test | 1d | 1 | 2011-02-17 13:00:00 | 2011-02-18 13:00:00 | 0
59135 | LORN Room Data Sheet Checks | 1d | 1 | 2011-03-14 14:15:00 | 2011-03-15 14:15:00 | 0
59134 | IC Room Data Sheet Checks | 1d | 1 | 2011-03-15 14:15:00 | 2011-03-16 14:15:00 | 0
59137 | Fire Officer | 1d | 1 | 2011-04-08 10:00:00 | 2011-04-11 10:00:00 | 0
59133 | Secure by Design | 1d | 1 | 2011-04-08 10:00:00 | 2011-04-11 10:00:00 | 0
59136 | Building Control | 1d | 1 | 2011-04-11 10:00:00 | 2011-04-12 10:00:00 | 0
58516 | Mechanical | 6w 5d | 34 | 2011-03-17 11:36:00 | 2011-05-13 15:36:00 | 0
59138 | Final hydraulic testing | 4d | 4 | 2011-03-17 11:36:00 | 2011-03-23 11:36:00 | 0
59139 | Complete pipework insulation | 1w 4d | 9 | 2011-03-17 11:36:00 | 2011-03-30 11:36:00 | 0
59152 | Chlorination | 1w 1d | 6 | 2011-03-28 08:00:00 | 2011-04-04 16:00:00 | 0
59140 | Valves, labels and identification | 1w | 5 | 2011-03-23 11:36:00 | 2011-03-30 11:36:00 | 0
59141 | Fire damper inspection and test | 1w | 5 | 2011-04-05 15:36:00 | 2011-04-12 15:36:00 | 0
59142 | Power on to MCCP | 1d | 1 | 2011-03-24 15:36:00 | 2011-03-25 15:36:00 | 0
59143 | BMS pre-commission tests and set up | 1w | 5 | 2011-03-24 15:36:00 | 2011-03-31 15:36:00 | 0
59144 | Flushing, water treatment heating systems | 1w 2d | 7 | 2011-03-31 15:36:00 | 2011-04-11 15:36:00 | 0
59150 | Ventilation system testing and commissioning | 4w 1d | 21 | 2011-04-05 15:36:00 | 2011-05-13 15:36:00 | 0
59145 | Fill heating systems | 2d | 2 | 2011-04-08 15:36:00 | 2011-04-12 15:36:00 | 0
59151 | Refrigeration systems testing and commissioning | 1w 1d | 6 | 2011-04-08 15:36:00 | 2011-04-18 15:36:00 | 0
59146 | LTHW Balancing | 1w 4d | 9 | 2011-04-11 15:36:00 | 2011-05-03 15:36:00 | 0
59147 | Gas | 3d | 3 | 2011-04-14 15:36:00 | 2011-04-19 15:36:00 | 0
59153 | HWS regulation | 2d | 2 | 2011-04-18 15:36:00 | 2011-04-20 15:36:00 | 0
59148 | Commission boilers | 1d | 1 | 2011-04-19 15:36:00 | 2011-04-20 15:36:00 | 0
59154 | Snagging | 1w 1d | 6 | 2011-04-19 15:36:00 | 2011-05-06 15:36:00 | 0
59149 | Heat on / temp balance | 1w 2d | 7 | 2011-04-20 15:36:00 | 2011-05-10 15:36:00 | 0
58517 | Electrical | 9w | 45 | 2011-03-18 15:36:00 | 2011-06-01 15:36:00 | 0
59155 | NICEIC dead testing | 5w | 25 | 2011-03-18 15:36:00 | 2011-05-03 15:36:00 | 0
59156 | Power on to distribution boards | 1d | 1 | 2011-04-08 15:36:00 | 2011-04-11 15:36:00 | 0
59157 | NICEIC live testing | 5w | 25 | 2011-04-08 15:36:00 | 2011-05-24 15:36:00 | 0
59162 | CCTV, intruder and access commissioning | 1w 3d | 8 | 2011-05-12 11:36:00 | 2011-05-24 11:36:00 | 0
59161 | Fire alarm commissioning | 1w 3d | 8 | 2011-05-12 15:36:00 | 2011-05-24 15:36:00 | 0
59158 | Emergency call commissioning | 1w | 5 | 2011-05-17 15:36:00 | 2011-05-24 15:36:00 | 0
59159 | Induction loops commissioning | 2d | 2 | 2011-05-19 15:36:00 | 2011-05-23 15:36:00 | 0
59160 | LUX level testing | 2d | 2 | 2011-05-19 15:36:00 | 2011-05-23 15:36:00 | 0
59163 | Demonstrate systems to LOR | 3d | 3 | 2011-05-19 11:36:00 | 2011-05-24 11:36:00 | 0
59164 | Demonstrate systems to building control | 3d | 3 | 2011-05-24 15:36:00 | 2011-05-27 15:36:00 | 0
59165 | Client demonstrations | 2d | 2 | 2011-05-27 15:36:00 | 2011-06-01 15:36:00 | 0
58518 | BMS System | 6w 4d | 34 | 2011-04-08 15:36:00 | 2011-06-07 15:36:00 | 0
59166 | BMS System | 6w 4d | 34 | 2011-04-08 15:36:00 | 2011-06-07 15:36:00 | 0
18550 | Key Dates - Services | 33w 4d | 169 | 2010-09-22 15:24:00 | 2011-05-17 15:24:00 | 0
18445 | LOR Deliverables | 30w 2d | 152 | 2010-09-22 15:24:00 | 2011-05-17 15:24:00 | 0
13773 | External Works | 71w 2d | 357 | 2010-01-18 08:00:00 | 2011-05-31 16:00:00 | 42.57703081232493
60432 | Energy Centre | 21w | 105 | 2010-08-02 08:00:00 | 2011-01-10 16:00:00 | 10.3448275862069
60435 | Modular Frame/ Cladding/ Roof | 3d | 3 | 2010-11-01 08:00:00 | 2010-11-03 16:00:00 | 0
60436 | Fit Out Energy Centre | 7w 3d | 38 | 2010-11-04 08:00:00 | 2011-01-10 16:00:00 | 0
28187 | Perimeter of Building Area | 71w 2d | 357 | 2010-01-18 08:00:00 | 2011-05-31 16:00:00 | 42.57703081232493
60442 | External Services from Energy centre to [NAME] | 8w 1d | 41 | 2010-08-31 08:00:00 | 2010-10-26 16:00:00 | 0
46154 | Security and Lighting | 5w | 25 | 2010-11-05 15:00:00 | 2010-12-10 15:00:00 | 0
33755 | ICT | 74w 2d | 372 | 2010-03-05 16:00:00 | 2011-08-09 14:48:00 | 31.63538873994638
64317 | Key Dates | 70w 2d | 352 | 2010-03-05 16:00:00 | 2011-08-02 14:48:00 | 32.06521739130434
64328 | SAD -5 | 0w | 1 | 2011-06-14 14:48:00 | 2011-06-14 14:48:00 | 0
64381 | [NAME] all electrical work relating to ICT | 0w | 1 | 2011-06-14 14:48:00 | 2011-06-14 14:48:00 | 0
64330 | Cht to fix Infrastructure Cabinets | 0w | 1 | 2011-06-21 14:48:00 | 2011-06-21 14:48:00 | 0
64331 | SAD -4 | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0
64386 | Provide RM with Cable Topology & Test Results SAD -6wks | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0
64387 | Ensure all ICT infrastructure complete | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0
64388 | Secure Server & Hub Rooms (Air con functional) | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0
64389 | Ensure Power on to Server & Hub rooms | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0
64390 | ICT infrastructure Tested | 0w | 1 | 2011-06-28 14:48:00 | 2011-06-28 14:48:00 | 0