Spreadsheet: 860926d1708948845-needing-best-solution-for-a-cost-report-brocost-report-jan-24
Sheet: 10-Land

 | CBS | 10 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
 |  |  |  |  |  | (A) | (B) | (C=A+B) | (D) | (E) | (F) | (G) | (H=E+F+G) | (I=H-C) | (J) | (K) | (L=H-K)
 | WORK- STREAM | WBS ELEMENT / SAP | WORK PACKAGE REF | WORK PACKAGE DESCRIPTION | CONTRACTOR / VENDOR | ORIGINAL APPROVED PIP BUDGET | BUDGET TRANSFERS / APPROVED CHANGES | CURRENT CONTROL BUDGET | COMMITTED | VALUE OF WORK IN PLACE  (VoWIP) | ESTIMATE TO COMPLETE  (ETC) | PENDING CHANGES | ESTIMATE AT COMPLETION (EAC) | [NAME]OVER / (UNDER) | EXPENDED | EAC PREVIOUS | EAC MOVEMENT IN PERIOD | Comments | Commitment Previous | Commitment Movement | To Be Committed |  |  | Cashflow Item | Comments | Pre-Funding | 2022-06-01 00:00:00 | 2022-07-01 00:00:00 | 2022-08-01 00:00:00 | 2022-09-01 00:00:00 | 2022-10-01 00:00:00 | 2022-11-01 00:00:00 | 2022-12-01 00:00:00 | 2023-01-01 00:00:00 | 2023-02-01 00:00:00 | 2023-03-01 00:00:00 | 2023-04-01 00:00:00 | 2023-05-01 00:00:00 | 2023-06-01 00:00:00 | 2023-07-01 00:00:00 | 2023-08-01 00:00:00 | 2023-09-01 00:00:00 | 2023-10-01 00:00:00 | 2023-11-01 00:00:00 | 2023-12-01 00:00:00 | 2024-01-01 00:00:00 | 2024-02-01 00:00:00 | 2024-03-01 00:00:00 | 2024-04-01 00:00:00
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Planned Commitments
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2084202
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2980000
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3098260
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3331752
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2157890
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2416421 | 4000
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Included
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 311468
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PLANNED VOWIP - CONTROL BUDGET
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cashflow Item | Comments | Pre-Funding | 2022-06-01 00:00:00 | 2022-07-01 00:00:00 | 2022-08-01 00:00:00 | 2022-09-01 00:00:00 | 2022-10-01 00:00:00 | 2022-11-01 00:00:00 | 2022-12-01 00:00:00 | 2023-01-01 00:00:00 | 2023-02-01 00:00:00 | 2023-03-01 00:00:00 | 2023-04-01 00:00:00 | 2023-05-01 00:00:00 | 2023-06-01 00:00:00 | 2023-07-01 00:00:00 | 2023-08-01 00:00:00 | 2023-09-01 00:00:00 | 2023-10-01 00:00:00 | 2023-11-01 00:00:00 | 2023-12-01 00:00:00 | 2024-01-01 00:00:00 | 2024-02-01 00:00:00 | 2024-03-01 00:00:00 | 2024-04-01 00:00:00
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Planned Spend
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2084202
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2980000
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3098260
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3331752
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2157890
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2416421 | 4000
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Included
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 311468