Spreadsheet: 825121d1681135912-gather-intermittent-column-info-in-one-sheet-to-a-list-in-another-diary
Sheet: Input

 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 32 | 33 | 34 | 35 | 36 | 37 | 38 | 39 | 40 | 41 | 42 | 43 | 44 | 45 | 46 | 47 | 48 | 49 | 50 | 51 | 52 | 53 | 54 | 55 | 56 | 57 | 58 | 59 | 60 | 61 | 62 | 63 | 64 | 65 | 66 | 67 | 68 | 69 | 70 | 71 | 72 | 73 | 74 | 75 | 76 | 77 | 78 | 79 | 80 | 81 | 82 | 83 | 84 | 85 | 86 | 87 | 88 | 89 | 90 | 91 | 92 | 93 | 94 | 95 | 96 | 97 | 98 | 99 | 100 | 101 | 102 | 103 | 104 | 105 | 106 | 107 | 108 | 109 | 110 | 111 | 112 | 113 | 114 | 115 | 116 | 117 | 118 | 119 | 120 | 121 | 122 | 123 | 124 | 125 | 126 | 127 | 128 | 129 | 130 | 131 | 132 | 133 | 134 | 135 | 136 | 137 | 138 | 139 | 140 | 141 | 142 | 143 | 144 | 145 | 146 | 147 | 148 | 149 | 150 | 151 | 152 | 153 | 154 | 155 | 156 | 157 | 158 | 159 | 160 | 161 | 162 | 163 | 164 | 165 | 166 | 167 | 168 | 169 | 170 | 171 | 172 | 173 | 174 | 175 | 176 | 177 | 178 | 179 | 180 | 181 | 182 | 183 | 184 | 185 | 186 | 187 | 188 | 189 | 190 | 191 | 192 | 193 | 194 | 195 | 196 | 197 | 198 | 199 | 200 | 201 | 202 | 203 | 204 | 205 | 206 | 207 | 208 | 209 | 210 | 211 | 212 | 213 | 214 | 215 | 216 | 217 | 218 | 219 | 220 | 221 | 222 | 223 | 224 | 225 | 226 | 227 | 228 | 229 | 230 | 231 | 232 | 233 | 234 | 235 | 236 | 237 | 238 | 239 | 240 | 241 | 242 | 243 | 244 | 245 | 246 | 247 | 248 | 249 | 250 | 251 | 252 | 253 | 254 | 255 | 256 | 257 | 258 | 259 | 260 | 261 | 262 | 263 | 264 | 265 | 266 | 267 | 268 | 269 | 270 | 271 | 272 | 273 | 274 | 275 | 276 | 277 | 278 | 279 | 280 | 281 | 282 | 283 | 284 | 285 | 286 | 287 | 288 | 289 | 290 | 291 | 292 | 293 | 294 | 295 | 296 | 297 | 298 | 299 | 300 | 301 | 302 | 303 | 304 | 305 | 306 | 307 | 308 | 309 | 310 | 311 | 312 | 313 | 314 | 315 | 316 | 317 | 318 | 319 | 320 | 321 | 322 | 323 | 324 | 325 | 326 | 327 | 328 | 329 | 330 | 331 | 332 | 333 | 334 | 335 | 336 | 337 | 338 | 339 | 340 | 341 | 342 | 343 | 344 | 345 | 346 | 347 | 348 | 349 | 350 | 351 | 352 | 353 | 354 | 355 | 356 | 357 | 358 | 359 | 360 | 361 | 362 | 363 | 364 | 365 | 366 | 367 | 368 | 369 | 370 | 371 | 372 | 373 | 374 | 375 | 376 | 377 | 378 | 379 | 380 | 381 | 382 | 383 | 384 | 385 | 386 | 387 | 388 | 389 | 390 | 391 | 392 | 393 | 394 | 395 | 396 | 397 | 398 | 399 | 400 | 401 | 402 | 403 | 404 | 405 | 406 | 407 | 408 | 409 | 410 | 411 | 412 | 413 | 414 | 415 | 416 | 417 | 418 | 419 | 420 | 421 | 422 | 423 | 424 | 425 | 426 | 427 | 428 | 429 | 430 | 431 | 432 | 433 | 434
 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 32 | 33 | 34 | 35 | 36 | 37 | 38 | 39 | 40 | 41 | 42 | 43 | 44 | 45 | 46 | 47 | 48 | 49 | 50 | 51 | 52 | 53 | 54 | 55 | 56 | 57 | 58 | 59 | 60 | 61 | 62 | 63 | 64 | 65 | 66 | 67 | 68 | 69 | 70 | 71 | 72 | 73 | 74 | 75 | 76 | 77 | 78 | 79 | 80 | 81 | 82 | 83 | 84 | 85 | 86 | 87 | 88 | 89 | 90 | 91 | 92 | 93 | 94 | 95 | 96 | 97 | 98 | 99 | 100 | 101 | 102 | 103 | 104 | 105 | 106 | 107 | 108 | 109 | 110 | 111 | 112 | 113 | 114 | 115 | 116 | 117 | 118 | 119 | 120 | 121 | 122 | 123 | 124 | 125 | 126 | 127 | 128 | 129 | 130 | 131 | 132 | 133 | 134 | 135 | 136 | 137 | 138 | 139 | 140 | 141 | 142 | 143 | 144 | 145 | 146 | 147 | 148 | 149 | 150 | 151 | 152 | 153 | 154 | 155 | 156 | 157 | 158 | 159 | 160 | 161 | 162 | 163 | 164 | 165 | 166 | 167 | 168 | 169 | 170 | 171 | 172 | 173 | 174 | 175 | 176 | 177 | 178 | 179 | 180 | 181 | 182 | 183 | 184 | 185 | 186 | 187 | 188 | 189 | 190 | 191 | 192 | 193 | 194 | 195 | 196 | 197 | 198 | 199 | 200 | 201 | 202 | 203 | 204 | 205 | 206 | 207 | 208 | 209 | 210 | 211 | 212 | 213 | 214 | 215 | 216 | 217 | 218 | 219 | 220 | 221 | 222 | 223 | 224 | 225 | 226 | 227 | 228 | 229 | 230 | 231 | 232 | 233 | 234 | 235 | 236 | 237 | 238 | 239 | 240 | 241 | 242 | 243 | 244 | 245 | 246 | 247 | 248 | 249 | 250 | 251 | 252 | 253 | 254 | 255 | 256 | 257 | 258 | 259 | 260 | 261 | 262 | 263 | 264 | 265 | 266 | 267 | 268 | 269 | 270 | 271 | 272 | 273 | 274 | 275 | 276 | 277 | 278 | 279 | 280 | 281 | 282 | 283 | 284 | 285 | 286 | 287 | 288 | 289 | 290 | 291 | 292 | 293 | 294 | 295 | 296 | 297 | 298 | 299 | 300 | 301 | 302 | 303 | 304 | 305 | 306 | 307 | 308 | 309 | 310 | 311 | 312 | 313 | 314 | 315 | 316 | 317 | 318 | 319 | 320 | 321 | 322 | 323 | 324 | 325 | 326 | 327 | 328 | 329 | 330 | 331 | 332 | 333 | 334 | 335 | 336 | 337 | 338 | 339 | 340 | 341 | 342 | 343 | 344 | 345 | 346 | 347 | 348 | 349 | 350 | 351 | 352 | 353 | 354 | 355 | 356 | 357 | 358 | 359 | 360 | 361 | 362 | 363 | 364 | 365 | 366 | 367 | 368 | 369 | 370 | 371 | 372 | 373 | 374 | 375 | 376 | 377 | 378 | 379 | 380 | 381 | 382 | 383 | 384 | 385 | 386 | 387 | 388 | 389 | 390 | 391 | 392 | 393 | 394 | 395 | 396 | 397 | 398 | 399 | 400 | 401 | 402 | 403 | 404 | 405 | 406 | 407 | 408 | 409 | 410 | 411 | 412 | 413 | 414 | 415 | 416 | 417 | 418 | 419 | 420 | 421 | 422 | 423 | 424 | 425 | 426 | 427 | 428 | 429 | 430 | 431 | 432 | 433 | 434 | 435
 | Site |  | Any old project |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Site Diary |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | 11 | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 32 | 33 | 34 | 35 | 36 | 37 | 38 | 39 | 40 | 41 | 42 | 43 | 44 | 45 | 46 | 47 | 48 | 49 | 50 | 51 | 52 | 53 | 54 | 55 | 56 | 57 | 58 | 59 | 60 | 61 | 62 | 63 | 64 | 65 | 66 | 67 | 68 | 69 | 70 | 71 | 72 | 73 | 74 | 75 | 76 | 77 | 78 | 79 | 80 | 81 | 82 | 83 | 84 | 85 | 86 | 87 | 88 | 89 | 90 | 91 | 92 | 93 | 94 | 95 | 96 | 97 | 98 | 99 | 100 | 101 | 102 | 103 | 104 | 105 | 106 | 107 | 108 | 109 | 110 | 111 | 112 | 113 | 114 | 115 | 116 | 117 | 118 | 119 | 120 | 121 | 122 | 123 | 124 | 125 | 126 | 127 | 128 | 129 | 130 | 131 | 132 | 133 | 134 | 138 | 139 | 140 | 141 | 142 | 143 | 144 | 145 | 146 | 147 | 148 | 149 | 150
 | Project No |  | 108 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Project No. |  | 620001 |  |  |  |  |  |  |  |  |  |  |  |  |  | Month |  | 2017-10-01 00:00:00
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Roofing
 |  |  | Staff |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Subcontractors |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Labour |  |  |  |  |  |  |  |  |  |  | Plant |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Meetings |  |  |  |  |  |  |  | Visitors |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Weather |  |  |  |  |  |  |  | Progress |  |  |  |  |  |  |  |  |  |  | Materials |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Subcontractors |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Labour
 |  |  | Manag |  | Site Managers |  |  |  |  |  |  | Engineer |  | Surveyor |  |  |  |  |  |  | Planner |  | Other |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prelim Subs/Supps |  |  |  |  |  |  |  |  |  |  | Groundwork and Frame |  |  |  |  |  | 30 |  |  |  |  |  |  | Envelope |  |  |  |  |  |  |  |  |  |  |  |  | Roofing |  |  |  |  |  |  | Internals |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Specialist Works |  |  |  |  |  |  | M & E |  |  |  |  |  |  |  |  |  |  |  | Stats |  |  |  |  |  |  |  |  |  | Testing |  |  |  |  |  |  | Labour |  |  |  |  |  |  |  |  |  |  | Own Plant |  |  |  |  |  |  |  |  |  |  |  |  | Subs Plant |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Meetings |  |  |  |  |  |  |  | Visitors |  |  |  |  |  |  |  |  |  | Consultants |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Weather |  |  |  |  |  |  |  | Progress, issues and information |  |  |  |  | Quality, Safety, Environmental, |  |  |  |  |  | Materials Reqisitions |  |  |  |  |  |  |  |  |  | Deliveries |  |  |  |  |  |  |  |  |  |  | Bulk material Deliveries |  |  |  |  |  |  |  |  |  |  |  |  |  | Enabling |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prelims |  |  |  |  |  |  |  |  |  |  | Groundworks and Frame |  |  |  |  |  |  |  |  |  |  |  |  | Envelope |  |  |  |  |  |  |  |  |  |  |  |  | Roofing |  |  |  |  |  |  | Internals |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sundry Subs |  |  |  |  |  |  | Specialist Works |  |  |  |  |  | M&E |  |  |  |  |  |  |  |  |  |  |  |  |  | Statutory Undertakers |  |  |  |  |  |  |  |  |  | Testing |  |  |  |  |  |  | Labour
1 |  |  | [NAME] the Builder | [NAME] | [NAME] | [NAME] | [NAME] | [NAME] | [NAME] | [NAME] |  | [NAME] |  | [NAME] | [NAME] | [NAME] | [NAME] | [NAME] |  |  | [NAME] |  | other |  |  | Hoardings | [NAME] | Groundworks | Security Setup |  |  |  |  |  |  |  |  |  |  |  | Temp Lighting | Scaffolding | Conc Test | Air Quality |  |  |  |  |  |  |  | Grd wkr | Piling | Specialist Foundations | Frame | Steel Deck | Pre-cast Stairs | Steel Stairs | Sundry Steel | Metalwork | [NAME] | Drainage | Externals |  | Bwk | Cladding | Rainscreen | [NAME] | Alumin Windows | Main Ent Door | Other Door | Render | Timber Cladding | Specialist Finish |  |  |  | [NAME] | Seamless [NAME] | Lead | Rooflights | Rooflights | Timber Roofing |  | Screed | Partitions | Plastering | Carpentry | [NAME] | Doors & Screens | Raised Access Floors | Specialist [NAME] | Cubicles and IPS | [NAME] | Suspended Ceilings | [NAME] | Specailist Plaster | Ceramic Tiler | Decorating | Flooring | Furniture Install | Catering Equipment |  |  | Fire Stopping | Silicone Sealant | Cosmetic Repairs |  |  |  |  | Auditorium Seating | [NAME] | [NAME] | Library Fixed Shelving | AV |  | Mechanical | Ducting | Plumbing | Electrical | Controls | [NAME] | Data | Substation | Commissioning |  |  |  |  |  | Electric  install | [NAME] | Gas install | Gas Meter | Water install | Water Meter | Openreach | Telecoms | Telecoms provider |  | Conc Test | Air Quality | Air test | Accoustic test |  |  |  | [NAME] | [NAME] | Odd Job | [NAME] | Tele-h Driver | Banksman | Slinger | [NAME] |  |  |  | Offices | Security Cabin | [NAME] | 60/60 Generator | Drip tray to last | [NAME] | [NAME] | Heavy breaker |  |  |  |  |  | 0t Excavator | 20T Excavator | 20T Dumper | [NAME] | Roller | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | Design Team Mtg | Safety Meeting | Sub Site Mtg | Sub Design Mtg | Site Visit |  |  | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | 10 | Design Engine | HTS | ridge | Mecserve | Tree man | Aborit | Landscaper |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | AM | PM | Rainfall AM | Rainfall PM | Wind Speed AM | Wind Speed PM | Hydrometer Reading AM | Hydrometer Reading PM | Progress | \zxt | [NAME] | Site instructions Received | Instructions issued to subs | NCRs received | NCRs Iuued | Safety Inspections | Accidents | Quality Inspections | Waste Records | 1 Req No | 1 Material | 2 Req No | 2 Material | 3 Req No | 3 Material | 4 Req No | 4 Material | 5 Req No | 5 Material | General Materials 1 | General Materials 2 | General Materials 3 | General Materials 4 | General Materials 5 |  |  |  |  |  |  | [NAME] | 6F2 | MOT1 | other stone | Other stone | underslab insul | Other gwks Insulation | Bricks | 200mm Found Blocks | 100mm Blocks 3.5kn | 100mm Blocks 7kn | 140mm Blocks 3.5kn | 14mm Blocks 7kn | Cavity Insulation
2
 |  |  |  |  | Weather |  |  | Progress |  |  | Notable Events, Delays Prog. Risks |  |  |  |  |  |  | [NAME] |  |  |  |  | Instructions Req/Rec/Iss |  |  |  |  | Materials Reqisitions |  |  |  |  | Materials Received |  |  |  |  | Bulk Mats Rec'd |  |  |  | Sub Works |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  | Home |  |  | Home |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  | Home |  |  | Home |  | Home |  |  | Home |  |  |  |  |  |  |  |  |  | Home
3
4 |  | Sun |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prelim Sub Works |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  | Internals works |  |  |  |  |  | Internals works |  |  |  |  | Internals works |  |  |  | Flooring Works |  |  |  |  | Fire Stopping |  |  |  |  |  |  | [NAME] |  |  |  |  |  | M & E Works |  |  |  |  |  | Data Works |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | OT11 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 188 | 189 | 190 | 190 | 192 | 193 | 194 | 195 | 196 | 197 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 230 | 231 | 232 | 233 | 234 | 235 | 236 | 237 | 238 | 239 | 240 | 241 | 242 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 243 |  |  |  |  |  |  |  |  |  |  | 272 | 273 | 274 | 275 | 276 | 277 | 278 | 279 | 280 | 281 | 282 | 283 | 284 | 285 | Enabling |  |  |  |  |  |  |  |  |  |  |  |  |  |  | AP11 |  |  |  |  |  |  |  |  |  |  | BA12 |  |  |  |  |  |  |  |  |  |  |  |  | Home |  |  |  |  |  |  |  |  |  |  |  |  | Roofing |  |  |  |  |  |  | Internals |  |  |  |  |  | Internals |  |  |  |  | Internals |  |  |  | Internals |  |  |  |  | Fire Stopping |  |  |  |  |  |  | [NAME] |  |  |  |  |  | M & E |  |  |  |  |  | Data |  |  |  |  |  |  |  | Stats |  |  |  |  |  | Stats |  |  |  |  |  |  |  |  |  |  | EM11
5 | 2017-10-04 00:00:00 | Mon |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | [NAME] | Osborne H&S | D Pemberton | S Sykes | building control |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mild, damp, clear | Mild, raining |  |  |  |  |  |  |  | No water on site | Height of Shelf in Disabled WC, Levels for lightning conductors | Height of towel Rail in Disabled WC 1.20m from FFL | Tapes for Lightning Conductors to be left 300mm below grd - waiting levels |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | None
6 |  | [NAME] |  |  | x | x |  | x |  | x |  | x |  |  | x | x | x | x |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x |  | x |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | R Timmins | [NAME] | G Moorland | [NAME] | S Sykes |  |  |  |  | D Pemberton |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cold, Snow | Cold, [NAME] |  |  |  |  |  |  |  | Carpenters stopped as no electric on top floor | Levels at front entrance areas | Height of towel Rail in Disabled WC 1.20m from FFL | Height of towel Rail in Disabled WC 1.20m from FFL |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Timber for partitions to corridors
7 |  | Wed | X | X | x | x |  | x |  |  |  | x |  |  | x |  |  | x |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | G Moorland | [NAME] | [NAME] | [NAME] | Mick |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mild, sunshine clear | Cold, gales, clear |  |  |  |  |  |  | Rollalong labour helping furniture, continued furniture installation throughout, continued redecoration works to 3rd floor bedrooms, tape and joint works in plantroom areas, continued fire sleeves to riser pipework, plantroom envelope, plantroom fire stopping, external fan covers, plantroom reinststatement | Boarders stopped 2nd floor as plasterboard delivery did not arrive | Carpet colour to common room | Move plasterboard from top floor | Painters to cut in at [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Plasterboard fixings
8 |  | Thurs |  | X | X | X | X | X |  | x |  |  |  |  | x | x |  | x |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 3 | 4 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Corten Block B |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Final Areas in to rear of Entrance Area
9 |  | Friday |  | X | X |  |  | X |  | x |  | x |  | x | x | x |  |  |  |  | x |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 6 |  |  |  |  |  |  |  |  |  | 8 |  |  |  |  |  |  |  | 2 |  |  |  |  | 6 | 10 |  | 3 |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  |  | 4 | 6 | 10 | 2 |  |  |  | 2 | 3 | 6 |  | 2 | 3 | 10 | 5 |  | 4 |  |  | 4 | 2 | 1 |  |  |  |  | 4 | 1 | 2 | 6 | 4 |  | 10 | 2 | 6 | 12 | 4 | 3 | 2 |  | 1 |  |  |  |  |  | 3 | 2 |  | 2 |  | 2 |  |  | 1 |  | 1 |  | 2 | 3 |  |  |  | 1 | 4 | 1 |  | 1 |  |  | 1 |  |  |  |  |  | 1 | 6 |  |  |  | 25 | 15 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 6 | 1 | 1 | 6 |  |  | [NAME] | [NAME] | [NAME] | [NAME] | building control |  |  |  |  |  | 1 | 2 | 1 | 2 | 2 | 1 | 2 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mild, damp, clear | Mild, raining | 3 | 8 | 30 | 15 | 0.45 | 0.55 | Labour helping furniture, continued furniture installation throughout, continued redecoration works to 3rd floor bedrooms, tape and joint works in plantroom areas, continued fire sleeves to riser pipework, plantroom envelope, plantroom fire stopping, external fan covers, plantroom reinststatement | No water on site | Height of Shelf in Disabled WC, Levels for lightning conductors | Height of towel Rail in Disabled WC 1.20m from FFL, Tapes for Lightning Conductors to be left 300mm below grd | Tapes for Lightning Conductors to be left 300mm below grd - waiting levels |  |  |  |  |  |  | 106071/DP/102 | Door closers |  |  |  |  |  |  |  |  | Plasterboard fixings | Metial for partitions to corridors | [NAME] fins to [NAME] | Plaster - bonding and kkim | Paviors |  |  |  |  |  |  | 60 |  | 40 |  |  |  |  |  |  |  |  |  |  |  | Dismantling hoardings to rear of main site area ahead of Fencers |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantiling temporary power to block B first floor | Dismantiling Block B plantroom and Externals to block A and C |  | Stair 6 Balustrades, Level 4 balustrades |  | Roof works to GL8-11 Block C, [NAME] works to Block A, Ply to walls to block A, Cement board to walls to block [NAME] to block B, Plantroom Walls to block B Adj Stair 6 |  | Staircase Block A and Contemplation Space |  |  |  | MOT 1 Filling to north elevation. Paving to east elevation block B&C |  |  |  |  |  |  |  | Stair 6 Balustrades, Level 4 balustrades |  |  | Filling to North Elevation |  | Flint walling to courtyard area | South Elevation blk B grd flr, West Elevation 1st flr C, |  | Glass finS Block C |  |  |  |  | Block C South 1st |  |  |  |  |  |  |  |  |  |  |  |  | Skimming first floor Block C at high level | Fourth floor classroom area snagging | Roof works to GL8-11 Block C, [NAME] works to Block A, | Auditorim walls, [NAME] wall, Doors to 4th flr block B | Powered internal doors to ground and first floor. Timber internal doors and screens to third floor |  |  | Facing panels to Ground and first floor | Café area screens on ground floor | Timber ceilings to ground floor adjacent Contemplation Space. Metal ceiling to perimeter of Block C 1st flr. Grid to corridor to block B 3rd flr. Ceiling to Ground floor lobby of block [NAME] to first floor block [NAME] to 2nd floor classrooms block B. |  | Staircase Block A and Contemplation Space | Café area on ground floor | Block A back of house areas. Block C ground floor, block C first floor. Block B 2nd floor classrooms. Stair 6 all levels | Kitchen to block B. |  | Café area install |  |  | First floor blk B | Grd flr WCs block B, Kitchen 1st blk B | doors to block B 4th and 3rd flr |  |  |  |  | snaggin to Install plywood tiers | First fix grd and first | Lighting final connections and testing | unloading and distribution | Wiring connections to floor boxes and wall switches |  | Windows areas ground floor block B south and East and Block C all areas | Final connections in Library | Final coonections to H&C water 4th flr block B , Heating connections 4th flr block C. | final fix to classrooms 3rd flr. Wiring for blinds and controls block C. Floor boxes in grd floor block C. Floor boxes 4th floor block C. Connections for AV in Block A. | Testing of systems to block B | Install Block C | Floor boxes block B 3rd floor |  | Block A |  |  |  |  |  | Bringing main cable from substaiton to Plantroom | Install main meter |  | Install main meter |  | Install main meter |  |  | connections to controls |  |  |  | Block C | 3rd floor blk B |  |  |  | cleaning fourth flr | cleaning fourth flr | painting plantrooms |  | loading pavings |  |  | general duties
 |  | Sat'day
 |  | Sunday
 |  | Mon | x |  | x | x |  | x |  | x |  | x |  |  | x | x |  | x |  |  | x |  | x
 |  | [NAME] |  |  | x | x |  | x |  | x |  | x |  |  | x | x | x | x
 |  | Wed | X | X | x | x |  | X |  |  |  | x |  |  | x |  |  | x |  |  |  |  | x
 |  | Thurs |  | X | X | X | X | X |  | x |  |  |  |  | x | x |  | x
 |  | Friday |  | X | X |  |  | X |  | x |  | x |  | x | x | x |  |  |  |  | x |  | x
 |  | Sat'day
 |  | Sunday
 |  | Mon | x |  | x | x |  | x |  | x |  | x |  |  | x | x |  | x |  |  | x |  | x
 |  | [NAME] |  |  | x | x |  | x |  | x |  | x |  |  | x | x | x | x
 |  | Wed | X | X | x | x |  | X |  |  |  | x |  |  | x |  |  | x |  |  |  |  | x
 |  | Thurs |  | X | X | X | X | X |  | x |  |  |  |  | x | x |  | x
 |  | Friday |  | X | X |  |  | X |  | x |  | x |  | x | x | x |  |  |  |  | x |  | x |  |  | 1 | 2 | 3 | 4 | 5
 |  | Sat'day
 |  | Sunday
 |  | Mon | x |  | x | x |  | x |  | x |  | x |  |  | x | x |  | x |  |  | x |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 |  | [NAME] |  |  | x | x |  | x |  | x |  | x |  |  | x | x | x | x
 |  | Wed | X | X | x | x |  | X |  |  |  | x |  |  | x |  |  | x |  |  |  |  | x
 |  | Thurs |  | X | X | X | X | X |  | x |  |  |  |  | x | x |  | x
 |  | Friday | x | X |  | x |  |  | x | x |  |  |  | x | x |  |  | x |  |  | x |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  | x | x |  |  | x | x | x | x | x | x | x | x |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x | x | x |  |  |  | x
 |  | Sat'day
 |  | Sunday
 |  | Mon |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x | x | x
 |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x | x | x |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x | x | x |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x | x | x | x | x | x