Spreadsheet: 54659d1254716704-import-data-range-based-on-specific-criteria-wrk-shedule-daily-tab-
Sheet: 11.16.2009

MCAW / MCSH / MMSH / T- 12 WORK SCHEDULE  WEEK |  |  |  |  |  |  |  | 47 | WEEK TOTAL HRS = |  |  |  | 0
WO # | TASK # | UNIT # | USI # | EQUIP # | WORK ORDER DESC | HOLDS | STATUS | TARGET START | HOURS | PRIORITY | WO TYPE | EARLY DATE | LATE  DATE | ITEM # | CREW
2009-11-16 00:00:00
MCAW | Mon TOTAL HRS = |  | 56 |  |  |  | MCSH | MON TOTAL HOURS = |  | 97 |  | MMSH | MON TOTAL HOURS = |  |  | NOTES
MCAW | Mon Resource % = |  | 0 |  |  |  | MCSH | MON RESOURCE % = |  | 0 |  | MMSH | MON RESOURCE % = |  | 0
692231 | 2 | 0A | 38410A | P103 | 0-38410-P103 DISCONNECT | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PA |  |  | 470320 | MCAW
692231 | 3 | 0A | 38410A | P103 | 0-38410-P103 RECONNECT ELECTRICALLY | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PA |  |  | 470321 | MCAW
692231 | 8 | 0A | 38410A | P103 | 0-38410-P103 -PMT | HWD | APPROVED | 2009-11-16 08:00:00 | 4 | N | PA |  |  | 470326 | MCAW
1347810 | 1 | 0A | 67512A | PS901 | 0A-67512-PS901/PS902: VERIFY DOCUMENTATION | -- | READY | 2009-11-16 08:00:00 | 4 | N | PA |  |  | 470454 | MCAW
1385182 | 1 | 0A | 67923A | NSO14 | 0-79230-PV14 NOT INDICATING FULL OPEN | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470436 | MCAW
1414786 | 1 | 0A | 155 | 67924-ROSEMOUNT 54PH | 0A-67924-ROSEMOUNT 54PH/ORP XMITTERS CALIB/MAINT | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 16 | N | PM | 2009-11-12 00:00:00 | 2009-11-24 00:00:00 | 470559 | MCAW
1438455 | 1 | FHA |  | 0-35680-MV'S 5, 6, 7, 8, | OLD WORK PERMIT CHANGE OVER TO NEW V10 | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 8 | N | OT |  |  | 471305 | MCAW
1043159 | 67 | 0A | 73440A | HTR40 | (ENGM [NAME]...... | ENGM, PMT, HWD | RETURNED | 2009-11-16 10:00:00 | 8 | N | FM |  |  | 470503 | MCSH
1043159 | 69 | 0A | 73440A | HU8 | (ENGM [NAME] COMMISSIONG CHECKS.......... | ENGM, PMT, HWD | RETURNED | 2009-11-16 10:00:00 | 8 | N | FM |  |  | 470500 | MCSH
1043159 | 71 | 0A | 73420A | F17 | (ENGM HOLD)S 0A-73420-F17 COMMISSIONING CHECKS........ | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470501 | MCSH
1043159 | 77 | 0A | 73440A | ACU29 | (ENG [NAME]  PMT / IN SERVICE CHECKS... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 16 | N | FM |  |  | 470498 | MCSH
1043159 | 78 | 0A | 73440A | HTR40 | (ENG [NAME]..... | ENGM, PMT | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470505 | MCSH
1043159 | 79 | 0A | 73440A | HU8 | (ENG HOLD)S0A-73440-HU8 PMT / IN SEFVICE CHECKS....... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 16 | N | FM |  |  | 470502 | MCSH
1043159 | 80 | 0A | 73420A | F17 | (ENG HOLD)S 0A-73420-F17 PMT / IN SERVICE CHECKS...... | ENGM, PMT, HWD | RETURNED | 2009-11-16 08:00:00 | 8 | N | FM |  |  | 470504 | MCSH
1386803 | 5 | 3 | 73242A | [NAME] | 3-73242-ACU1   ASSIST MMSH | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | CM |  |  | 340988 | MCSH
1386803 | 6 | 3 | 73242A | [NAME] | 3-73242-ACU1  ASSIST WITH PMT | CCL, CLR, HWD | APPROVED | 2009-11-16 13:00:00 | 8 | N | CM |  |  | 340989 | MCSH
1392039 | 5 | 3 | 73244A | ACU4 | ASSIST WITH PMT 3-73244-ACU4 | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | EM |  |  | 341010 | MCSH
1392039 | 7 | 3 | 73244A | ACU4 | 3-73244-ACU4  DISCONNECT/RECONNECT | RAS, HWD | PLAN | 2009-11-16 08:00:00 | 1 | N | EM |  |  | 470753 | MCSH
1379438 | 5 | 4 | 73240A | ACU10 | 4-73240-ACU10    PMT | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | PM | 2009-10-31 00:00:00 | 2010-02-17 00:00:00 |  | MMSH
1379483 | 1 | 3 | 73243A | ACU3 | ACU CHECKS. | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 12 | N | PM | 2009-08-01 00:00:00 | 2009-11-18 00:00:00 | 470742 | MMSH
1379483 | 2 | 3 | 73243A | ACU3 | 3-73240-ACU3 INSPECT/TEST RUN ACU, | HWD | APPROVED | 2009-11-16 14:00:00 | 8 | N | PM | 2009-08-01 00:00:00 | 2009-11-18 00:00:00 | 470743 | MMSH
1379514 | 5 | 0A | 75140A | DR3 | 0A-75140-DR3 PMT | -- | READY | 2009-11-16 08:00:00 | 24 | N | PM | 2009-09-17 00:00:00 | 2010-01-04 00:00:00 | 460088 | MMSH
1379607 | 1 | 0A | 73440A | ACU165 | INSPECT/LUBE 0A-73440-ACU165 | CCL, CLR, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470570 | MMSH
1379607 | 5 | 0A | 73440A | ACU165 | [NAME] | HWD | APPROVED | 2009-11-16 08:00:00 | 1 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470575 | MMSH
1379607 | 6 | 0A | 73440A | ACU165 | [NAME] PMT. | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | PM | 2009-08-13 00:00:00 | 2009-11-30 00:00:00 | 470574 | MMSH
1380403 | 1 | 4 | 73240A | ACU29 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-11-16 12:01:00 | 8 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470956 | MMSH
1380404 | 1 | 4 | 73240A | ACU27 | (~) MM FREON LEAK CHECK | HWD | APPROVED | 2009-11-16 12:01:00 | 8 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470955 | MMSH
1380414 | 1 | 0A | 73810A | CHR2 | (~) MM FREON LEAK CHECK | RAS, HWD | PLAN | 2009-11-16 12:01:00 | 12 | N | PM | 2009-11-12 00:00:00 | 2009-11-30 00:00:00 | 470409 | MMSH
1381409 | 4 | 3 | 73242A | ACU2 | 3-73242-ACU2  SET UP HOT WORK AREA | HWD | APPROVED | 2009-11-16 08:00:00 | 4 | N | CM |  |  | 470749 | MMSH
1381409 | 6 | 3 | 73242A | ACU2 | (~)  3-73242-ACU2  REMOVE REFRIGERANT | HWD | APPROVED | 2009-11-16 14:00:00 | 8 | N | CM |  |  | 470752 | MMSH
1386803 | 1 | 3 | 73242A | [NAME] | 3-73242-ACU1   NOT FUNCTIONING PROPERLY | HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | CM |  |  | 340984 | MMSH
1386803 | 4 | 3 | 73242A | [NAME] | 3-73242-ACU1   PMT | HWD | APPROVED | 2009-11-16 13:00:00 | 6 | N | CM |  |  | 340987 | MMSH
1392039 | 1 | 3 | 73244A | ACU4 | 3-73244-ACU4  REPLACE SHEAVES AND BELTS. | CCL, CLR, RAS, HWD | APPROVED | 2009-11-16 08:00:00 | 16 | N | EM |  |  | 341006 | MMSH
1392039 | 4 | 3 | 73244A | ACU4 | PMT REQ'D 3-73244-ACU4 | PH, HWD | APPROVED | 2009-11-16 08:00:00 | 8 | N | EM |  |  | 341009 | MMSH