Spreadsheet: 416226d1440774211-how-to-build-auto-fill-calendar-on-excel-ef804_project_calendar
Sheet: Projects

 | New IT Project Plan
Ref | Number | [NAME] | Status | Date | Team | Owner
42186_1 | 1 | Prepare project idea for data migration | Complete | 2015-07-01 00:00:00 | Project Management | [NAME] |  | [NAME] in column A already copied down to A1000 - copy further as required
42187_1 | 2 | Gain approval from board | Complete | 2015-07-02 00:00:00 | Board | [NAME]
42190_1 | 3 | Contact IT setup team | Complete | 2015-07-05 00:00:00 | IT Setup | [NAME]
42190_2 | 4 | Contact equities team | Complete | 2015-07-05 00:00:00 | Equities | [NAME]
42190_3 | 5 | Contact fixed income team | Complete | 2015-07-05 00:00:00 | Fixed Income | [NAME]
42190_4 | 6 | Contact system development team | Complete | 2015-07-05 00:00:00 | System Development | [NAME]
42190_5 | 7 | Collect data | In Progress | 2015-07-05 00:00:00 | Project Management | [NAME]
42190_6 | 8 | Identify project scope | Complete | 2015-07-05 00:00:00 | Project Management | [NAME]
42190_7 | 9 | Coordinate deadlines within teams | In Progress | 2015-07-05 00:00:00 | Project Management | [NAME]
42190_8 | 10 | Backup system copy | In Progress | 2015-07-05 00:00:00 | IT Setup | [NAME]
42190_9 | 11 | Communicate with tax team on potential effects | In Progress | 2015-07-05 00:00:00 | Project Management and Tax | [NAME]
42190_10 | 12 | Set success criteria | Complete | 2015-07-05 00:00:00 | Project Management | [NAME]
42190_11 | 13 | Macro-risk analysis | Complete | 2015-07-05 00:00:00 | Risk and Quant Analysis | [NAME]
42190_12 | 14 | Micro-risk analysis | Complete | 2015-07-05 00:00:00 | Risk and Quant Analysis | [NAME]
42190_13 | 15 | Optimize allocation of resources | In Progress | 2015-07-05 00:00:00 | Project Management | [NAME]
42193_1 | 16 | Preliminary proposal | Complete | 2015-07-08 00:00:00 | Project Management | Mayank Shah
42194_1 | 17 | Produce Gantt chart | Complete | 2015-07-09 00:00:00 | Project Management | [NAME]
42194_2 | 18 | Create project baseline | In Progress | 2015-07-09 00:00:00 | Project Management | [NAME]
42194_3 | 19 | Assign teams to deadlines and objectives | In Progress | 2015-07-09 00:00:00 | Project Management | [NAME]
42198_1 | 20 | Begin data migration process | Not Started | 2015-07-13 00:00:00 | System Development | [NAME]
42200_1 | 21 | Complete phase 1 of migration process | Not Started | 2015-07-15 00:00:00 | System Development | [NAME]
42203_1 | 22 | Complete phase 2 of migration process | Not Started | 2015-07-18 00:00:00 | System Development | [NAME]
42205_1 | 23 | Complete final phase of migration process | Not Started | 2015-07-20 00:00:00 | System Development | [NAME]
42210_1 | 24 | Verify stability of data migration, correct if necessary | Not Started | 2015-07-25 00:00:00 | System Development | [NAME]
42216_1 | 25 | Project completion | Not Started | 2015-07-31 00:00:00 | Everyone | [NAME]
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-
-