Spreadsheet: 682113d1591905068-sum-data-based-on-criteria-marshas-file1
Sheet: LOE Planning

 |  |  |  |  |  |  |  |  | Key Milestones |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Launch
 |  |  |  |  |  |  |  |  | Mission Phases | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase C | Phase D |  | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase D | Phase E | Phase E | Phase E | Phase E | Phase E
Name | Org Code | Job Description | WBS | Subsystem | Labor Type | Labor Category | Contract Source | Task Code | Planning Milestones | Oct FY20 | Nov FY20 | Dec FY20 | Jan FY20 | Feb FY20 | [NAME] FY20 | Apr FY20 | May FY20 | Jun FY20 | July FY20 | Aug FY20 | Sept FY20 | FY20 Total | Oct FY21 | Nov FY21 | Dec FY21 | Jan FY21 | Feb FY21 | Mar FY21 | Apr FY21 | May FY21 | Jun FY21 | July FY21 | Aug FY21 | Sept FY21 | FY21 Total | Oct FY22 | Nov FY22 | Dec FY22 | Jan FY22 | Feb FY22 | Mar FY22 | Apr FY22 | May FY22 | Jun FY22 | July FY22 | Aug FY22 | Sept FY22 | FY22 Total | Oct FY23 | Nov FY23 | Dec FY23 | Jan FY23 | Feb FY23 | Mar FY23 | Apr FY23 | May FY23 | Jun FY23 | July FY23 | Aug FY23 | Sept FY23 | FY23 Total | Total |  |  | Phase C | Phase D | Phase E | Phase F | Total
[NAME], Kenny | 543 | PDL | 564349.06.04.01 | 01.02 Proj. [NAME] | [NAME] | Engineer - Senior | N/A | N/A | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 07-14-2023 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0
Casto, [NAME] | 543 | Consultant | 564349.06.04.01 | 01.02 Proj. [NAME] | [NAME] | Engineer - Senior | N/A | N/A | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 |  | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
TBD, Pathways [NAME] | 543 | Analyst [NAME] | 564349.06.04.01 | 01.02 Proj. [NAME] | [NAME] | Student | N/A | N/A | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Posey, [NAME] | 543 | Consultant | 564349.06.04.02.01 | 01.02 Proj. [NAME] | Contractor | Engineer - Sr 3 | MIST | 159.01 | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 |  | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 | 0.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Robbins, Darian | 543 | Designer/Engineer | 564349.06.04.02.01 | 01.02 Proj. [NAME] | Contractor | GSFC Test [NAME]. Contr | MIST | 159.01 | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 | 0.2 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 | 0.1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Anders, [NAME] | 543 | Designer/Engineer | 564349.06.04.02.01 | 01.02 Proj. [NAME] | Contractor | Engineer - Sr 1 | MIST | 159.01 | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 |  | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 | 0.75 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
 |  |  |  | 01.02 Proj. [NAME] |  |  |  |  | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
 |  |  |  | 01.02 Proj. [NAME] |  |  |  |  | S/C Mech Mgmt Support (LOE) - 10-01-2019 - 05-14-2023 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
 |  |  |  |  |  |  |  |  | Grand Total 01.02 Proj. [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1