Spreadsheet: 873287d1719772992-how-to-put-a-conditional-formatting-according-to-a-condition-several-conditions-luu4466-30062024_2
Sheet: Consolidation

 | Key Number to follow File |  | Organizational Unit |  |  |  |  |  |  |  |  | ED EPC/EPsCa FID |  | IMPORTANT! If mobilization is not linked to trigger, then to enter date here instead of "Planned start date" | FORMULA = (trigger+mths post trigger)  If no trigger = Mob if NA | ED EPC/EPsCa FID RFSU … or NA |  | IMPORTANT! If demobilization is not linked to trigger, then to enter date here instead of "Planned end date" | FORMULA = (trigger+mths post trigger)  If no trigger = End if NA |  |  |  | Link with Staffing Category | If ROT = 0,5 If RES = 1 | If RT = x2 1 position RT = 2 PAX | FTE = HeadC column, except for contracted ROT = 0,5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD | ITD
MPP Pre Fid | FILE INDEX ORDER | PROJECT | OU | Colonne1 | IGG | Job Holder | HR4u # Position | Position | Validated  in WPB 24? | Location | Métier | Mob Trigger | Months to /  post trigger START DATE | => Mob if NA | Planned Start Date | End Trigger | Months to /  post trigger END DATE | => End if NA | Planned End Date | Reporting to #HR4U | Reporting to position | Staffing  category | [NAME] | Position  Count | Head  Count | Full Time  Eqvt | Comment | Change since last version | City | PO Ref | PR Ref | Contrat Ref | Agency | Clôturé | Position | [NAME] | Phase |  | Imputation | Debut Prestation | Fin Prestation | Devise | Valeur PO | Daily Rate | Solde PO | ITD | 2022-06-01 00:00:00 | 2022-07-01 00:00:00 | 2022-08-01 00:00:00 | 2022-09-01 00:00:00 | 2022-10-01 00:00:00 | 2022-11-01 00:00:00 | 2022-12-01 00:00:00 | 2023-01-01 00:00:00 | Fev-23 | 2023-03-01 00:00:00 | 2023-04-01 00:00:00 | 2023-05-01 00:00:00 | 2023-06-01 00:00:00 | 2023-07-01 00:00:00 | 2023-08-01 00:00:00 | 2023-09-01 00:00:00 | 2023-10-01 00:00:00 | 2023-11-01 00:00:00 | 2023-12-01 00:00:00 | 2024-01-01 00:00:00 | 2024-02-01 00:00:00 | 2024-03-01 00:00:00 | 2024-04-01 00:00:00 | 2024-05-01 00:00:00 | 2024-06-01 00:00:00 | 2024-07-01 00:00:00 | 2024-08-01 00:00:00 | 2024-09-01 00:00:00 | 2024-10-01 00:00:00 | 2024-11-01 00:00:00 | 2024-12-01 00:00:00 | Numéro | Group | Position Title | Status | Work scheme | Position Code | Position code N+1 | Reports to (Position title N+1) | Discipline | [NAME] last name | Job Holder name | Full name | Location-1 pre-FID | Location-2 post-FID | Location-3- During Construction | Local/Expat | Mobilization trigger | Month to/post trigger | Planned start date | Transfer trigger 1 | Month to/post transfer trigger 1 | Planned transfer date 1 | Transfer trigger 2 | Month to/post transfer trigger 2 | Planned transfer date 2 | Demobilization Trigger | Month to/post trigger (demob) | Planned Demob date | Commentaire |  | Mob Trigger | Demob Trigger |  |  | Mob | Demob |  | Nb Months |  | 2024-01-31 00:00:00 | 2024-02-28 00:00:00 | 2024-03-31 00:00:00 | 2024-04-30 00:00:00 | 2024-05-31 00:00:00 | 2024-06-30 00:00:00 | 2024-07-31 00:00:00 | 2024-08-31 00:00:00 | 2024-09-30 00:00:00 | 2024-10-31 00:00:00 | 2024-11-30 00:00:00 | 2024-12-31 00:00:00 | 2025-01-31 00:00:00 | 2025-02-28 00:00:00 | 2025-03-31 00:00:00 | 2025-04-30 00:00:00 | 2025-05-31 00:00:00 | 2025-06-30 00:00:00 | 2025-07-31 00:00:00 | 2025-08-31 00:00:00 | 2025-09-30 00:00:00 | 2025-10-31 00:00:00 | 2025-11-30 00:00:00 | 2025-12-31 00:00:00 | 2026-01-31 00:00:00 | 2026-02-28 00:00:00 | 2026-03-31 00:00:00 | 2026-04-30 00:00:00 | 2026-05-31 00:00:00 | 2026-06-30 00:00:00 | 2026-07-31 00:00:00 | 2026-08-31 00:00:00 | 2026-09-30 00:00:00 | 2026-10-31 00:00:00 | 2026-11-30 00:00:00 | 2026-12-31 00:00:00 | 2027-01-31 00:00:00 | 2027-02-28 00:00:00 | 2027-03-31 00:00:00 | 2027-04-30 00:00:00 | 2027-05-31 00:00:00 | 2027-06-30 00:00:00 | 2027-07-31 00:00:00 | 2027-08-31 00:00:00 | 2027-09-30 00:00:00 | 2027-10-31 00:00:00 | 2027-11-30 00:00:00 | 2027-12-31 00:00:00 | 2028-01-31 00:00:00 | 2028-02-28 00:00:00 | 2028-03-31 00:00:00 | 2028-04-30 00:00:00 | 2028-05-31 00:00:00 | 2028-06-30 00:00:00 | 2028-07-31 00:00:00 | 2028-08-31 00:00:00 | 2028-09-30 00:00:00 | 2028-10-31 00:00:00 | 2028-11-30 00:00:00 | 2028-12-31 00:00:00 | 2029-01-31 00:00:00
 | AGUP 001 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60087077 | Project Director |  | France | P - Projets | NA |  | 2021-07-01 00:00:00 | 2021-07-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Director [NAME] Amont | [NAME] | TSO | 1 | 1 | 1 |  | No
 |  |  |  |  |  |  |  |  |  | France
 | AGUP 001 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60087077 | Project Director |  | France | P - Projets | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2023-10-31 00:00:00 | 2023-10-31 00:00:00 |  | Director [NAME] Amont | [NAME] | TSO | 1 | 1 | 1 |  | No
 |  |  |  |  |  |  |  |  |  | France
 | AGUP 001 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60087077 | Project Director |  | France | P - Projets | NA |  | 2023-11-01 00:00:00 | 2023-11-01 00:00:00 | NA |  | 2023-11-05 00:00:00 | 2023-11-05 00:00:00 |  | Director [NAME] Amont | [NAME] | TSO | 1 | 1 | 1 |  | No
 |  |  |  |  |  |  |  |  |  | France
 | AGUP 001 | AGUP2 |  | CL | J0232497 |  | 60087077 | Project Director |  | France | P - Projets | NA |  | 2023-11-06 00:00:00 | 2023-11-06 00:00:00 | NA |  | 2028-02-15 00:00:00 | 2024-12-31 00:00:00 |  | Director [NAME] Amont | [NAME] | TEO | 1 | 1 | 1 |  | No |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | PMT | Project director | Staff TTE | Residential | PMT 1 |  |  |  |  |  |  | France | TBD | ME + Site | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | PMT | Project director | Staff TTE | Residential | PMT 1 |  |  |  |  |  |  | France | TBD | ME + Site | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 | AGUP 087 | AGUP2 |  | TAS |  |  |  | Partner relations & Permitting Manager |  | x | P - Projets | NA |  | 2024-07-15 00:00:00 | 2024-07-15 00:00:00 |  |  | 2028-02-15 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | CTRS_NAT | NAT RS 2 | 1 | 1 | 1 |  | Yes | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 032 | AGUP2 |  | TAS | L1123967 |  |  | Assistant |  | x | P - Projets | NA |  | 2024-03-04 00:00:00 | 2024-03-04 00:00:00 | NA |  | 2024-06-14 00:00:00 | 2024-06-14 00:00:00 |  | Project Director | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100004772 | [PHONE] | RTA 2024 [NAME] 012 | Airswift | x | AGUP Phase 2 - Project Assistant |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-03-04 00:00:00 | 2025-03-03 00:00:00 | EUR | 135168 | 512 | 94208 | 40960 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 10240 | 10752 | 9728 | 10240
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
x | AGUP 032 | AGUP2 |  | TAS | L1123967 |  |  | Assistant |  | France | P - Projets | NA |  | 2024-06-10 00:00:00 | 2024-06-10 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | CTRS_NAT |  | 1 | 1 | 1 |  | Yes | Paris | 4100004772 | [PHONE] | RTA 2024 [NAME] 012 | Airswift |  | AGUP Phase 2 - Project Assistant |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-06-10 00:00:00 | 2025-03-03 00:00:00 | EUR | 94208 | 512 | 83968 | 10240 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10240 | 10240 | 10240 | 10240 | 10240 | 10240 | 10240
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
 | AGUP 002 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60073856 | AGUP Architect |  | x | P - Projets | NA |  | 2021-07-01 00:00:00 | 2021-07-01 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 003 | AGUP2 | OT/CL/OU/2G&R-S | CL | J0232487 |  | 60073841 | Subsurface Manager |  | x | GD - Réservoir | NA |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 003 | AGUP2 | OT/CL/OU/2G&R-S | CL | J0026540 |  | 60073841 | Subsurface Manager |  | x | GD - Réservoir | NA |  | 2023-09-15 00:00:00 | 2023-09-15 00:00:00 | NA |  | 2025-04-01 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 004 | AGUP2 | OT/TL/G&R/IS/GEOP | TL | J0252543 |  |  | Geophysicist [NAME] |  | x | GC - Géophysique | NA |  | 2022-07-02 00:00:00 | 2022-07-02 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 005 | AGUP2 | OT/TL/G&R/IS/RE | TL | [NAME] |  |  | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2021-11-01 00:00:00 | 2021-11-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 005 | AGUP2 | OT/TL/G&R/IS/RE | TL | J0409598 |  |  | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2023-08-21 00:00:00 | 2023-08-21 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 006 | AGUP2 | OT/TL/G&R/IS/RE | TL | J0513291 |  | 60030097 | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2022-08-15 00:00:00 | 2022-08-15 00:00:00 | NA |  | 2024-02-28 00:00:00 | 2024-02-28 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 006 | AGUP2 | OT/TL/G&R/IS/RE | TL | J0513291 |  | 60030097 | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2024-02-28 00:00:00 | 2024-02-28 00:00:00 |  | Subsurface Manager | [NAME] |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 007 | AGUP2 | OT/TL/G&R/IS/RE | TL | J0513379 |  | 5000125 | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2022-09-01 00:00:00 | 2022-09-01 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 008 | AGUP2 | OT/TL/G&R/IS/GEOL | TL | J0318618 |  |  | Geologist |  | x | GB - Géologie | NA |  | 2021-10-01 00:00:00 | 2021-10-01 00:00:00 | NA |  | 2023-05-30 00:00:00 | 2023-05-30 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 008 | AGUP2 | OT/TL/G&R/IS/GEOL | TL | J0026566 |  | 60031027 | Geologist |  | x | GB - Géologie | NA |  | 2023-06-01 00:00:00 | 2023-06-01 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 009 | AGUP2 | OT/TL/G&R/IS/GEOL | TL | [NAME] |  | 10011702 | Geologist |  | x | GB - Géologie | NA |  | 2021-11-01 00:00:00 | 2021-11-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 009 | AGUP2 | OT/TL/G&R/IS/GEOL | TL | J0311086 |  |  | Geologist |  | x | GB - Géologie | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 010 | AGUP2 | OT/R&D/CO2&SU/CCS/STO | TL | J0485536 |  |  | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2022-07-01 00:00:00 | 2022-07-01 00:00:00 | NA |  | 2023-07-31 00:00:00 | 2023-07-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 010 | AGUP2 | OT/TL/G&R/IS/RE | TL | J0280317 |  |  | Reservoir Engineer |  | x | GD - Réservoir | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 011 | AGUP2 | OT/TL/DT/DOF/BDS/PA&A | Services contract | L0437294 |  |  | Data Manager |  | x | GC - Géophysique | NA |  | 2021-07-01 00:00:00 | 2021-07-01 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | CTRS_NAT |  | 1 | 1 | 1 | RFS 100% | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 012 | AGUP2 |  | TL | J0252543 |  |  | Senior Geophysicist |  | x | GC - Géophysique | NA |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | NA |  | 2022-07-01 00:00:00 | 2022-07-01 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 013 | AGUP2 |  | TL | [NAME] |  |  | Geophysicist |  | x | GC - Géophysique | NA |  | 2022-01-01 00:00:00 | 2022-01-01 00:00:00 | NA |  | 2022-09-01 00:00:00 | 2022-09-01 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 014 | AGUP2 | OT/TL/G&R/IS/GEOL | TL | [NAME] |  |  | Geologist Team Lead |  | x | GB - Géologie | NA |  | 2023-06-01 00:00:00 | 2023-06-01 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 |  | AGUP2 |  | BOC Secondee |  |  |  | Reservoir Engineer (BOC Secondee) |  | x | GD - Réservoir | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2025-03-29 00:00:00 | 2024-12-31 00:00:00 |  | Subsurface Manager | SEC_RS |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 015 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0243181 |  | 60073854 | Pre Operations Manager |  | x | O - Ops Exploitation | NA |  | 2021-08-01 00:00:00 | 2021-08-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | PMT | Pre-Operations Manager | Staff TTE | Residential | PMT 9 | PMT 1 | Project director | Field Ops |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | PMT | Pre-Operations Manager | Staff TTE | Residential | PMT 9 | PMT 1 | Project director | Field Ops |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 | AGUP 015 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0243181 |  | 60073854 | Pre Operations Manager |  | x | O - Ops Exploitation | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9
 | AGUP 079 | AGUP2 |  | CL | J0229557 |  | 60091081 | Production support [NAME] |  | x | O - Ops Exploitation | NA |  | 2024-02-13 00:00:00 | 2024-02-13 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pre Ops Manager | EXP RS | C2 | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EXP | Operation Support Lead 1 | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager |  |  |  |  | UK | TBD | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EXP | Operation Support Lead 1 | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager |  |  |  |  | UK | TBD | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 | AGUP 080 | AGUP2 |  | CL | J0442436 |  | 60091082 | Maintenance & inspection Lead |  | x | O - Ops Exploitation | NA |  | 2024-03-18 00:00:00 | 2024-03-18 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pre Ops Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EXP | Maintenance and Inspection Leader | Staff TTE | Residential | EXP 5 | PMT 9 | Pre-Operations Manager |  |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EXP | Maintenance and Inspection Leader | Staff TTE | Residential | EXP 5 | PMT 9 | Pre-Operations Manager |  |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 | AGUP 081 | AGUP2 |  | TL |  |  |  | Commissioning Leader |  | x | O - Ops Exploitation | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pre Ops Manager | [NAME] |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 |  | AGUP2 |  | BOC Secondee |  |  |  | Commissioning Engineer (BOC Secondee) |  | x | O - Ops Exploitation | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2025-03-29 00:00:00 | 2024-12-31 00:00:00 |  | Pre Ops Manager | SEC_RS |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 016 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0380391 |  | 60073858 | Drilling Manager |  | x | D - Forage Puits | NA |  | 2022-07-01 00:00:00 | 2022-07-01 00:00:00 | NA |  | 2023-10-31 00:00:00 | 2023-10-31 00:00:00 |  | Project director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 016 | AGUP2 | OT/CL/OU/GPI-AGUP | TL | J1100686 |  |  | Drilling Manager |  | x | D - Forage Puits | NA |  | 2024-02-25 00:00:00 | 2024-02-25 00:00:00 | NA |  | 2025-05-31 00:00:00 | 2024-12-31 00:00:00 |  | Project director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 017 | AGUP2 |  | TL | J0397359 |  |  | Drilling Engineer |  | x | D - Forage Puits | NA |  | 2021-09-01 00:00:00 | 2021-09-01 00:00:00 | NA |  | 2023-03-01 00:00:00 | 2023-03-01 00:00:00 |  | Drilling Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 018 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0234073 |  | 60087771 | Project Control Manager |  | x | P - Projets | NA |  | 2021-10-01 00:00:00 | 2021-10-01 00:00:00 | NA |  | 2023-08-09 00:00:00 | 2023-08-09 00:00:00 |  | Project director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 018 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0234073 |  | 60087771 | Project Control Manager |  | x | P - Projets | NA |  | 2023-08-10 00:00:00 | 2023-08-10 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project director | EXP RS | C2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 018 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0234073 |  | 60087771 | Project Control Manager |  | x | P - Projets | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2024-03-27 00:00:00 | 2024-03-27 00:00:00 |  | Project director | EXP RS | C2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 018 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0026452 |  | 60093144 | Project Control Manager |  | x | P - Projets | NA |  | 2024-01-15 00:00:00 | 2024-01-15 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | PMT | Project Control Manager | Staff TTE | Residential | PMT 20 | PMT 1 | Project director | PCM |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | PMT | Project Control Manager | Staff TTE | Residential | PMT 20 | PMT 1 | Project director | PCM |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 | AGUP 030 | AGUP2 |  | CL | J0274832 |  | 60092767 | Contract Manager |  | x | A - Achats | NA |  | 2024-05-01 00:00:00 | 2024-05-01 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | PMT | Contract manager | Staff TTE | Residential | PMT 25 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | PMT | Contract manager | Staff TTE | Residential | PMT 25 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 020 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0400457 |  |  | Contract Engineer 1 |  | x | A - Achats | NA |  | 2022-03-01 00:00:00 | 2022-03-01 00:00:00 | NA |  | 2023-12-31 00:00:00 | 2023-12-31 00:00:00 |  | Contract Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100003817 | [PHONE] | 2022 TAS-11-545 | NES | x | Contract Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2023-01-01 00:00:00 | 2023-12-31 00:00:00 | EUR | 225720 | 855 | 56087.5 | 169632.5 |  |  |  |  |  |  |  | 12720 | 14707.5 | 15105 | 15105 | 13515 | 17490 | 11130 | 7950 | 15105 | 17490 | 16595 | 12720
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 22572 |  | 22572 | 0
x | AGUP 020 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0400457 |  |  | Contract Engineer 1 |  | France | A - Achats | NA |  | 2024-01-01 00:00:00 | 2024-01-01 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Contract Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | Paris | 4100003817 | [PHONE] | RTA-2023-119 | NES |  | AGUP Phase 2 - Contract Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-12-31 00:00:00 | #REF! | 191730 | 830 | 104580 | 87150 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14940 | 13280 | 16185 | 14110 | 14525 | 14110 | 14110 | 14110 | 14110 | 14110 | 14110 | 14110
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 28760 |  | 28099.95 | 660.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 660.05
 | AGUP 021 | AGUP2 |  | TAS |  |  |  | Contract Engineer 2 |  | x | A - Achats | NA |  | 2024-07-15 00:00:00 | 2024-07-15 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Contract Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | Yes | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 022 | AGUP2 |  | TAS |  |  |  | Contract Engineer 3 |  | x | A - Achats | NA |  | 2024-07-01 00:00:00 | 2024-07-01 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Contract Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 | date [NAME]? | Yes | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 023 | AGUP2 | OT/CL/OU/GPI-PNG/PCS | TAS | [NAME] |  |  | Planning &Risk Lead |  | x | P - Projets | NA |  | 2022-03-01 00:00:00 | 2022-03-01 00:00:00 | NA |  | 2023-08-07 00:00:00 | 2023-08-07 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100003513 | [PHONE] | 2022 TAS-11-547 | Airswift | x | Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-310210 | 2023-01-01 00:00:00 | 2023-07-31 00:00:00 | EUR | 89760 | 680 | 39100 | 50660 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7140 | 6800 | 7820 | 6460 | 6120 | 7480 | 7480 | 1360
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Jours | IQ-AAAGU-P2-310210 |  |  | EUR |  |  | 0 | 0
x | AGUP 023 | AGUP2 | OT/CL/OU/GPI-PNG/PCS | TAS | L1107166 |  |  | Planning &Risk Lead |  | x | P - Projets | NA |  | 2023-08-28 00:00:00 | 2023-08-28 00:00:00 | NA |  | 2024-05-10 00:00:00 | 2024-05-10 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | x | 4100004104 | [PHONE] | 2023 TAS 049 | Techma | x | Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-310110 | 2023-08-05 00:00:00 | 2024-05-10 00:00:00 | EUR | 146667 | 983.87 | -44754.48000000001 | 191421.48 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9630.81 | 22440.81 | 23355.81 | 22440.81 | 21525.81 | 23355.81 | 22440.81 | 19215 | 22440.81 | 4575
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 22000 |  | 11791.52 | 10208.48 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1960.38 | 1796.48 | 3225.81 |  | 3225.81
x | AGUP 023 | AGUP2 | OT/CL/OU/GPI-PNG/PCS | TAS | L0379587 |  |  | Planning &Risk Lead |  | France | P - Projets | NA |  | 2024-05-06 00:00:00 | 2024-05-06 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | Paris | 4100004104 | [PHONE] | 2023 TAS 049 | Techma |  | AGUP Phase 2 - Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-05-06 00:00:00 | 2024-08-04 00:00:00 | EUR | 292638 | 915 | 263308.82 | 29329.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15555 | 13774.18 | 13774.18 | 13774.18 |  |  |  |  | 22 | PMT | Planning Manager | TAS | Residential | PMT 22 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30800 |  | 27574.19 | 3225.81 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3225.81 |  |  |  |  |  |  |  | 22 | PMT | Planning Manager | TAS | Residential | PMT 22 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
x | AGUP 025 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60079993 | Cost Control Manager |  | France | A - Achats | NA |  | 2022-09-01 00:00:00 | 2022-09-01 00:00:00 | NA |  | 2023-07-25 00:00:00 | 2023-07-25 00:00:00 |  | Project Control Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | Paris | 4100004104 | [PHONE] | 2023 TAS 049 | Techma |  | AGUP Phase 2 - Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-05-06 00:00:00 | 2024-08-04 00:00:00 | EUR | 292638 | 915 | 263308.82 | 29329.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15555 | 13774.18 | 13774.18 | 13774.18 |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30800 |  | 27574.19 | 3225.81 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3225.81 |  |  |  |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 025 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60079993 | Cost Control Manager |  | UAE | A - Achats | NA |  | 2023-07-26 00:00:00 | 2023-07-26 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project Control Manager | EXP RS | [NAME] | 1 | 1 | 1 |  | No | Paris | 4100004104 | [PHONE] | 2023 TAS 049 | Techma |  | AGUP Phase 2 - Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-05-06 00:00:00 | 2024-08-04 00:00:00 | EUR | 292638 | 915 | 263308.82 | 29329.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15555 | 13774.18 | 13774.18 | 13774.18 |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30800 |  | 27574.19 | 3225.81 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3225.81 |  |  |  |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 025 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60079993 | Cost Control Manager |  | UAE | A - Achats | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | EXP RS | [NAME] | 1 | 1 | 1 |  | No | Paris | 4100004104 | [PHONE] | 2023 TAS 049 | Techma |  | AGUP Phase 2 - Lead Planning, Risk & Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-05-06 00:00:00 | 2024-08-04 00:00:00 | EUR | 292638 | 915 | 263308.82 | 29329.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15555 | 13774.18 | 13774.18 | 13774.18 |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30800 |  | 27574.19 | 3225.81 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3225.81 |  |  |  |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 026 | AGUP2 |  | TAS | L1126111 |  |  | Cost Controller |  | France | A - Achats | NA |  | 2024-04-02 00:00:00 | 2024-04-02 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Cost control Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 | Cost Controller pour TAS et Contract Services | No | Paris | 4100004830 | [PHONE] | RTA 2024 TAS 010 | GRANT THORNTON |  | AGUP Phase 2 - Cost Controller |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-03-25 00:00:00 | 2025-03-24 00:00:00 | EUR | 137280 | 520 | 108160 | 29120 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10920 | 7800 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
x | AGUP 019 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0526069 |  | 60083216 | HR Lead |  | France | H - HR | NA |  | 2023-05-15 00:00:00 | 2023-05-15 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project Control Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | Paris | 4100004830 | [PHONE] | RTA 2024 TAS 010 | GRANT THORNTON |  | AGUP Phase 2 - Cost Controller |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-03-25 00:00:00 | 2025-03-24 00:00:00 | EUR | 137280 | 520 | 108160 | 29120 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10920 | 7800 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400 | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 019 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0526069 |  | 60083216 | HR Lead |  | France | H - HR | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | Paris | 4100004830 | [PHONE] | RTA 2024 TAS 010 | GRANT THORNTON |  | AGUP Phase 2 - Cost Controller |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-03-25 00:00:00 | 2025-03-24 00:00:00 | EUR | 137280 | 520 | 108160 | 29120 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10920 | 7800 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400 | 10400 | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 031 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1065769 |  |  | HR Coordinator |  | x | H - HR | NA |  | 2022-02-01 00:00:00 | 2022-02-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | HR Lead | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100004715 | [PHONE] | 2022 TAS-11-543 | NES | x | HR Administration |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-03-31 00:00:00 | EUR | 39040 | 610 | 0 | 39040 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13420 | 12810 | 12810
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
x | AGUP 031 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1065769 |  |  | HR Coordinator |  | x | H - HR | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2024-03-31 00:00:00 | 2024-03-31 00:00:00 |  | HR Lead | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100004715 | [PHONE] | 2022 TAS-11-543 | NES | x | HR Administration |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-03-31 00:00:00 | EUR | 39040 | 610 | 0 | 39040 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13420 | 12810 | 12810
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
 | AGUP 031 | AGUP2 |  | TAS |  |  |  | HR Coordinator |  | x | H - HR | NA |  | 2024-07-01 00:00:00 | 2024-07-01 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | HR Lead | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 033 | AGUP2 |  | TAS | L1038184 |  |  | TAS Contract Engineer |  | France | A - Achats | NA |  | 2024-02-15 00:00:00 | 2024-02-15 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | HR Lead | CTRS_NAT | Nat RS 3 | 1 | 1 | 1 | Rattachée à la filiale, dédiée à AGUP Ph2 | No | Paris |  | [PHONE] | RTA TAS-2023-12-1963 | KLB Group |  | AGUP Phase 2 TAS Contract Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-02-15 00:00:00 | 2025-02-14 00:00:00 | EUR | 135960 | 618 | 93112 | 42848 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6180 | 12978 | 7416 | 4944 | 11330 | 11330 | 11330 | 11330 | 11330 | 11330 | 11330
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | 0 | 0
x | AGUP 034 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0323178 |  |  | Doc control Lead |  | x | P - Projets | NA |  | 2022-10-01 00:00:00 | 2022-10-01 00:00:00 | NA |  | 2023-10-03 00:00:00 | 2023-10-03 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | x | 4100004095 | [PHONE] | 2022 [NAME] 07 309 | Anotech | x | [NAME] |  | Phase 2 | Jours | IQ-AAAGU-P2-310210 | 2022-10-03 00:00:00 | 2023-10-03 00:00:00 | EUR | 127452 | 615 | -20148 | 147600 |  |  |  |  | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300 | 12300
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  | x |  |  |  | Missions | IQ-AAAGU-P2-310210 |  |  | EUR | 13029 |  | 13029 | 0
x | AGUP 034 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0323178 |  |  | Doc control Lead |  | France | P - Projets | NA |  | 2023-10-04 00:00:00 | 2023-10-04 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | Paris | 4100004095 | [PHONE] | 2022 [NAME] 07 309 | Anotech |  | AGUP Phase 2 - Lead Doc Control |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-10-03 00:00:00 | EUR | 121770 | 615 | 50549.31 | 71220.69 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11070 | 12915 | 14025.69 | 11685 | 8610 | 12915 | 12915 | 12915 | 12915 | 12915
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 24354 |  | 23828.73 | 525.27 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 525.27
x | AGUP 036 | AGUP2 |  | TAS | [NAME] |  |  | Projet Reporting Engineer |  | France | P - Projets | NA |  | 2024-03-04 00:00:00 | 2024-03-04 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Planning &Risk lead | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | Pau | 4100004770 | [PHONE] | RTA 2024 TAS 011 | [NAME] |  | AGUP Phase 2 - Project Reporting |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-03-04 00:00:00 | 2025-03-03 00:00:00 | EUR | 161040 | 610 | 113356.3 | 47683.7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 12200 | 12505 | 10778.7 | 12200 | 12200 | 12200 | 12200 | 12200 | 12200 | 12200 | 26 | PMT | Reporting Manager | TAS | Residential | PMT 26 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Pau |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR |  |  | -791.86 | 791.86 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 791.86 |  |  |  |  |  |  |  |  | 26 | PMT | Reporting Manager | TAS | Residential | PMT 26 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 | AGUP 082 | AGUP2 |  | TAS |  |  |  | Procurement Lead |  | x | A - Achats | NA |  | 2024-07-15 00:00:00 | 2024-07-15 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 | date estimée 1/7 | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 088 | AGUP2 |  | TAS |  |  |  | National content Coordinator |  | x | P - Projets | NA |  | 2024-07-01 00:00:00 | 2024-07-01 00:00:00 | NA |  | 2028-02-15 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 089 | AGUP2 |  | TAS |  |  |  | Data & Digital Lead |  | x | P - Projets | NA |  | 2024-07-01 00:00:00 | 2024-07-01 00:00:00 | NA |  | 2028-02-15 00:00:00 | 2024-12-31 00:00:00 |  | Project Control Manager | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 039 | AGUP2 |  | TL | J0216921 |  |  | Technical safety Engineer |  | x | P - Projets | NA |  | 2021-01-01 00:00:00 | 2021-01-01 00:00:00 | NA |  | 2022-09-01 00:00:00 | 2022-09-01 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 |  |  |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 040 | AGUP2 |  | TL | [NAME] |  |  | Senior Process Lead |  | x | P - Projets | NA |  | 2022-01-01 00:00:00 | 2022-01-01 00:00:00 | NA |  | 2022-07-31 00:00:00 | 2022-07-31 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 041 | AGUP2 | OT/CL/OU/GPI-PNG/ENG | TL | J0538603 |  |  | Process Engineer |  | x | P - Projets | NA |  | 2021-01-01 00:00:00 | 2021-01-01 00:00:00 | NA |  | 2022-10-30 00:00:00 | 2022-10-30 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 042 | AGUP2 | OT/TL/PJC/DEF/CE | TL | J1005475 |  |  | Estimate cost Controller |  | x | P - Projets | NA |  | 2022-01-01 00:00:00 | 2022-01-01 00:00:00 | NA |  | 2022-12-31 00:00:00 | 2022-12-31 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 043 | AGUP2 | OT/CL/CO/DEV | TL | [NAME] |  |  | Facility development Engineer |  | x | P - Projets | NA |  | 2022-01-01 00:00:00 | 2022-01-01 00:00:00 | NA |  | 2022-05-01 00:00:00 | 2022-05-01 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 043 | AGUP2 | OT/TL/PJC/DEF/CONCEPT | TL |  |  |  | Facility development Engineer |  | x | P - Projets | NA |  | 2022-05-01 00:00:00 | 2022-05-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 044 | AGUP2 | OT/TL/PROC/PE/PES | TL | J0025123 |  |  | Process Engineer |  | x | P - Projets | NA |  | 2022-02-01 00:00:00 | 2022-02-01 00:00:00 | NA |  | 2022-10-01 00:00:00 | 2022-10-01 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 045 | AGUP2 | OT/TL/PROC/PE/PES | TAS | L1066051 |  |  | AGUP Process Engineer |  | x | P - Projets | NA |  | 2022-03-01 00:00:00 | 2022-03-01 00:00:00 | NA |  | 2023-10-31 00:00:00 | 2023-10-31 00:00:00 |  | Engineering manager | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 046 | AGUP2 | OT/TL/PROC/PE/PES | TL | [NAME] |  |  | Process Lead |  | x | P - Projets | NA |  | 2022-01-01 00:00:00 | 2022-01-01 00:00:00 | NA |  | 2022-10-30 00:00:00 | 2022-10-30 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 047 | AGUP2 |  | TAS | L1037836 |  |  | Security Engineer |  | x | P - Projets | NA |  | 2022-02-01 00:00:00 | 2022-02-01 00:00:00 | NA |  | 2022-12-31 00:00:00 | 2022-12-31 00:00:00 |  | Engineering manager | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 048 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0103440 |  | 60073861 | Engineering manager |  | x | P - Projets | NA |  | 2021-12-01 00:00:00 | 2021-12-01 00:00:00 | NA |  | 2023-09-03 00:00:00 | 2023-09-03 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 048 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0103440 |  | 60073861 | Engineering manager |  | x | P - Projets | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2024-03-21 00:00:00 | 2024-03-21 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 048 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0103440 |  | 60073861 | Engineering manager |  | x | P - Projets | NA |  | 2024-03-22 00:00:00 | 2024-03-22 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | EXP RS | C2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 049 | AGUP2 | OT/TL/OU/GPI-AGUP | TL | [NAME] |  | 60076080 | Process Engineer |  | x | P - Projets | NA |  | 2022-12-01 00:00:00 | 2022-12-01 00:00:00 | NA |  | 2024-01-03 00:00:00 | 2024-01-03 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 049 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60076080 | Process & flow assurance Lead |  | x | P - Projets | NA |  | 2024-01-04 00:00:00 | 2024-01-04 00:00:00 | NA |  | 2024-02-10 00:00:00 | 2024-02-10 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 050 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60089583 | Process & flow assurance Lead |  | x | P - Projets | NA |  | 2024-02-10 00:00:00 | 2024-02-10 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | EXP RS | C2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 051 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1117877 |  | 60090732 | Flow assurance Engineer |  | UK | P - Projets | NA |  | 2024-01-15 00:00:00 | 2024-01-15 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004358 | [PHONE] | RTA-2023-165 | CCL |  | AGUP Phase 2 - Flow assurance Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-12-31 00:00:00 | USD | 244860 | 1060 | 120840 | 124020 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14840 | 22260 | 21200 | 22260 | 22260 | 21200 | 21200 | 21200 | 21200 | 21200 | 21200 | 21200
x |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | USD | 36729 |  | 33707.59 | 3021.41 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2918.21 |  | 103.2
 | AGUP 052 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1073666 |  |  | Technical safety Lead |  | x | P - Projets | NA |  | 2022-07-01 00:00:00 | 2022-07-01 00:00:00 | NA |  | 2023-01-31 00:00:00 | 2023-01-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 062 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | [NAME] |  | 60086702 | Technical safety Lead |  | UK | P - Projets | NA |  | 2024-01-22 00:00:00 | 2024-01-22 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004263 | [PHONE] | RTA-2023-161 | ORION |  | AGUP Phase 2 - Technical Safety Lead |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-08 00:00:00 | 2025-01-07 00:00:00 | GBP | 254793 | 1103 | 156350.25 | 98442.75 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9375.5 | 9651.25 | 11030 | 23163 | 23163 | 22060 | 22060 | 22060 | 22060 | 22060 | 22060 | 22060
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | GBP | 38218 |  | 38218 | 0
x | AGUP 053 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | [NAME] |  | 60090733 | Structural & civil Lead |  | UK | P - Projets | NA |  | 2024-01-29 00:00:00 | 2024-01-29 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | N/A | 4100004313 | [PHONE] | RTA-2023-162 | NES |  | AGUP Phase 2 - Structural & Civil Senior Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-12-31 00:00:00 | EUR | 214599 | 929 | 115880.52 | 98718.48 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6747.48 | 19509 | 14864 | 19509 | 19509 | 18580 | 18580 | 18580 | 18580 | 18580 | 18580 | 18580
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 32190 |  | 29282.18 | 2907.82 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 240.1 | 2667.72
 | AGUP 054 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1076083 |  |  | Piping & Layouts Lead |  | x | P - Projets | NA |  | 2022-07-11 00:00:00 | 2022-07-11 00:00:00 | NA |  | 2022-11-01 00:00:00 | 2022-11-01 00:00:00 |  | Engineering manager | CTRS_NAT |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 054 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0529101 |  |  | Piping & Layouts Lead |  | x | P - Projets | NA |  | 2022-12-11 00:00:00 | 2022-12-11 00:00:00 | NA |  | 2024-02-18 00:00:00 | 2024-02-18 00:00:00 |  | Engineering manager | CTRS_EXP | Nat RS 2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 054 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0529101 |  |  | Piping & Layouts Lead |  | UK | P - Projets | NA |  | 2024-02-19 00:00:00 | 2024-02-19 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_EXP | Nat RS 2 | 1 | 1 | 1 |  | No | France | 4100004353 | [PHONE] | RTA 2023 TAS 180 | BWS |  | AGUP Phase 2- Piping and Layout Lead |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-02-01 00:00:00 | 2024-12-31 00:00:00 | EUR | 409794 | 1774 | 263405 | 146389 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22175 | 33706 | 37254 | 37254 | 16000 | 16000 | 16000 | 16000 | 16000 | 16000 | 16000
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 84393 |  | 75515.81 | 8877.19 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8877.19
x | AGUP 055 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0414701 |  |  | Static Equipment & Packages Engineer |  | UK | P - Projets | NA |  | 2024-01-08 00:00:00 | 2024-01-08 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004319 | [PHONE] | RTA-2023-167 | [NAME] |  | AGUP Phase 2 - Static Equipment & Package Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-08 00:00:00 | 2025-01-07 00:00:00 | GBP | 236544 | 874 | 129916 | 106628 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17480 | 18354 | 17480 | 17480 | 18354 | 17480 | 17480 | 17480 | 17480 | 17480 | 17480 | 17480
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | GBP | 35481 |  | 34795.06 | 685.94 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 685.94
x | AGUP 060 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1118945 |  |  | [NAME] |  | UK | P - Projets | NA |  | 2024-02-19 00:00:00 | 2024-02-19 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004318 | [PHONE] | RTA-2023-166 | [NAME] |  | AGUP Phase 2 - Pipeline Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-08 00:00:00 | 2025-01-07 00:00:00 | GBP | 230307 | 847 | 153653.4 | 76653.6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8046.6 | 16940 | 17787 | 16940 | 16940 | 16940 | 16940 | 16940 | 16940 | 16940 | 16940
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | GBP | 34548 |  | 33385.84 | 1162.16 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1162.16
 | AGUP 057 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1073661 |  |  | Instrument & ICSS Lead |  | x | P - Projets | NA |  | 2022-05-01 00:00:00 | 2022-05-01 00:00:00 | NA |  | 2024-04-17 00:00:00 | 2024-04-17 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 057 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1073661 |  |  | Instrument & ICSS Lead |  | UK | P - Projets | NA |  | 2024-04-22 00:00:00 | 2024-04-22 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_EXP | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004388 | [PHONE] | 2023 TAS 183 | BWS |  | AGUP Phase 2- ICSS & Instrument Lead |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-09 00:00:00 | 2025-01-07 00:00:00 | EUR | 431739 | 1869 | 327472.5 | 104266.5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27637.5 | 39249 | 37380 | 37380 | 37380 | 37380 | 37380 | 37380 | 37380
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 58014 |  | 50758.19 | 7255.81 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7255.81
x | AGUP 058 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L0393810 |  |  | Field instrument Engineer |  | UK | P - Projets | NA |  | 2024-01-10 00:00:00 | 2024-01-10 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004328 | [PHONE] | RTA-2023-168 | Stat Marine |  | AGUP Phase 2 - Field Instrument Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-08 00:00:00 | 2025-01-07 00:00:00 | EUR | 230538 | 998 | 116766 | 113772 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16966 | 20958 | 18962 | 16966 | 19960 | 19960 | 19960 | 19960 | 19960 | 19960 | 19960 | 19960
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 34581 |  | 30903.24 | 3677.76 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3677.76
x | AGUP 056 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | L1118936 |  | 60090734 | Rotating equipment Lead |  | UK | P - Projets | NA |  | 2024-01-16 00:00:00 | 2024-01-16 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004324 | [PHONE] | RTA-2023-163 | [NAME] |  | AGUP Phase 2 - Rotating Equipment Senior Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2025-01-07 00:00:00 | GBP | 176946 | 766 | 87707 | 89239 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10341 | 16086 | 15320 | 16086 | 16086 | 15320 | 15320 | 15320 | 15320 | 15320 | 15320 | 15320
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | GBP | 26541 |  | 26146.39 | 394.61 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 326.61 |  |  |  | 68
x | AGUP 059 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | [NAME] |  | 60090735 | Electrical Lead |  | UK | P - Projets | NA |  | 2024-02-05 00:00:00 | 2024-02-05 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004359 | [PHONE] | RTA-2024-TAS-188 | [NAME] |  | AGUP Phase 2 - Electrical Senior Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-05 00:00:00 | 2025-01-04 00:00:00 | EUR | 206167 | 893.93 | 115549.65 | 90617.35 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17403.75 | 17850 | 18742.5 | 18742.5 | 17878.6 | 17878.6 | 17878.6 | 17878.6 | 17878.6 | 17878.6 | 17878.6
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30295 |  | 28192.51 | 2102.49 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1655.52 | 446.97
x | AGUP 061 | AGUP2 | OT/CL/OU/GPI-AGUP | TAS | [NAME] |  | 60089507 | Process Engineer |  | UK | P - Projets | NA |  | 2024-01-15 00:00:00 | 2024-01-15 00:00:00 | NA |  | 2024-05-24 00:00:00 | 2024-05-24 00:00:00 |  | Engineering manager | CTRS_NAT | Nat RS 1 | 1 | 1 | 1 |  | No | N/A | 4100004355 | [PHONE] | RTA-2023-175 | CCL | x | AGUP Phase 2 - Process Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-01-01 00:00:00 | 2024-12-31 00:00:00 | EUR | 210339 | 910.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12747.84 | 19121.76 | 14568.96
x |  |  |  |  |  |  |  |  |  | UK |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 30295 |  | 28192.51 | 2102.49 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1655.52 | 446.97
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 063 | AGUP2 | OT/CL/OU/GPI-AGUP | TL | [NAME] |  | 10011223 | Facility development Engineer |  | x | P - Projets | NA |  | 2023-09-04 00:00:00 | 2023-09-04 00:00:00 | NA |  | 2024-01-03 00:00:00 | 2024-01-03 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 064 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60089582 | Engineering Coordinator |  | x | P - Projets | NA |  | 2024-01-04 00:00:00 | 2024-01-04 00:00:00 | NA |  | 2024-05-31 00:00:00 | 2024-05-31 00:00:00 |  | Engineering manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 064 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | [NAME] |  | 60089582 | Engineering Coordinator |  | x | P - Projets | NA |  | 2024-06-01 00:00:00 | 2024-06-01 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | EXP RS | C2 | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
x | AGUP 090 | AGUP2 |  | TAS | L1010084 |  |  | COC Company Engineering Representative |  | India | P - Projets | NA |  | 2024-04-04 00:00:00 | 2024-04-04 00:00:00 | NA |  | 2025-01-09 00:00:00 | 2024-12-31 00:00:00 |  | Engineering manager | CTRS_EXP | CTRS2 | 1 | 1 | 1 | COC = Chennai Operating Center | No | Chennai | 4100004827 | [PHONE] | RTA 2024 TAS 031 | NES |  | AGUP Phase 2 - Company COC Engineering Representative Services |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-04-15 00:00:00 | 2024-10-15 00:00:00 | USD | 181887 | 1045.33 | 119167.2 | 62719.8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20906.6 | 20906.6 | 20906.6 | 20906.6 | 20906.6 | 20906.6 | 20906.6
x |  |  |  |  |  |  |  |  |  | India |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Chennai |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | USD | 27283 |  | 27283 | 0
 | AGUP 083 | AGUP2 |  | CL | J0018768 |  | 60089508 | Quality Manager |  | France | E - HSEQ | NA |  | 2024-01-08 00:00:00 | 2024-01-08 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | PMT | Quality manager | Staff TTE | Residential | PMT 18 | PMT 1 | Project director | Quality |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | PMT | Quality manager | Staff TTE | Residential | PMT 18 | PMT 1 | Project director | Quality |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
x | AGUP 084 | AGUP2 |  | TAS | L0315757 |  | 60073860 | H3SE Manager |  | France | E - HSEQ | NA |  | 2024-03-11 00:00:00 | 2024-03-11 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | Paris | 4100004712 | [PHONE] | RTA-TAS-169 | [NAME] |  | AGUP Phase 2 -H3SE Manager |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-02-12 00:00:00 | 2025-02-11 00:00:00 | EUR | 267016.13 | 1155.9 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15144.05 | 21340.44 | 21340.44 | 23118 | 23118 | 23118 | 23118 | 23118 | 23118 | 23118 | 3 | PMT | Project H3SE Manager | TAS | Residential | PMT 3 | PMT 1 | Project director | HSE |  |  |  | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-02-29 00:00:00 |  | 46.81643835616438
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  |  | 40052.42 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | PMT | Project H3SE Manager | TAS | Residential | PMT 3 | PMT 1 | Project director | HSE |  |  |  | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-02-29 00:00:00 |  | 46.81643835616438
 | AGUP 066 | AGUP2 | OT/CL/OU/GPI-AGUP | CL | J0024508 |  | 60083218 | Interfaces Manager |  | France | P - Projets | NA |  | 2023-07-17 00:00:00 | 2023-07-17 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | PMT | Interfaces Manager | Staff TTE | Residential | PMT 27 | PMT 1 | Project director | Interfaces |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | PMT | Interfaces Manager | Staff TTE | Residential | PMT 27 | PMT 1 | Project director | Interfaces |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  | AGUP2 |  | BOC Secondee |  |  |  | Interfaces Engineer (BOC Secondee) |  | France | P - Projets | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2025-03-29 00:00:00 | 2024-12-31 00:00:00 |  | Interface Manager | SEC_RS |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 086 | AGUP2 |  | YGP | J1088775 |  |  | Pipelines & Welpads Interfaces Engineer |  | France | P - Projets | NA |  | 2024-05-13 00:00:00 | 2024-05-13 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Interface Manager | [NAME] | TPO | 1 | 1 | 1 | Arrivée onboarding le 22/04 | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | NWP | NWP Interface Engineer (TBC) | Staff TTE | Residential | NWP 61 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | NWP | NWP Interface Engineer (TBC) | Staff TTE | Residential | NWP 61 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 | AGUP 086 | AGUP2 |  | YGP | J1088775 |  |  | Pipelines & Welpads Interfaces Engineer |  | France | P - Projets | NA |  | 2024-05-13 00:00:00 | 2024-05-13 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Interface Manager | [NAME] | TPO | 1 | 1 | 1 | Arrivée onboarding le 22/04 | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | PMT | NWP Interfaces Eng | Staff TTE | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 |  |  |  |  |  |  | Double with interface position from NWP Package |  | FID | 0 | 2025-04-01 00:00:00 | False | 2024-06-05 00:00:00 | 00:00:00 |  | -1494.180821917808
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | PMT | NWP Interfaces Eng | Staff TTE | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 |  |  |  |  |  |  | Double with interface position from NWP Package |  | FID | 0 | 2025-04-01 00:00:00 | False | 2024-06-05 00:00:00 | 00:00:00 |  | -1494.180821917808
 | AGUP 085 | AGUP2 |  | CL |  |  |  | CPF Interfaces Engineer |  | France | P - Projets | NA |  | 2024-07-08 00:00:00 | 2024-07-08 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Interface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | PMT | CPF Interfaces Eng | Staff TTE | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID |  |  |  |  |  |  | Double with interface position from CPF Package |  | FID | 0 | 2025-04-01 00:00:00 | False | 2024-08-04 00:00:00 | 00:00:00 |  | -1496.153424657534
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | PMT | CPF Interfaces Eng | Staff TTE | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID |  |  |  |  |  |  | Double with interface position from CPF Package |  | FID | 0 | 2025-04-01 00:00:00 | False | 2024-08-04 00:00:00 | 00:00:00 |  | -1496.153424657534
 | AGUP 085 | AGUP2 |  | CL |  |  |  | CPF Interfaces Engineer |  | France | P - Projets | NA |  | 2024-07-08 00:00:00 | 2024-07-08 00:00:00 | NA |  | 2027-12-30 00:00:00 | 2024-12-31 00:00:00 |  | Interface Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | CPF | CPF Interface Engineer | Staff [NAME] | Residential | CPF 10 | PMT 2 | CPF Package Manager | Interfaces |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | CPF | CPF Interface Engineer | Staff [NAME] | Residential | CPF 10 | PMT 2 | CPF Package Manager | Interfaces |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
x | AGUP 070 | AGUP2 |  | TAS | L1128179 |  | 60089581 | Senior Project Engineer |  | France | P - Projets | NA |  | 2024-06-03 00:00:00 | 2024-06-03 00:00:00 | NA |  | 2024-12-31 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | CTRS_EXP | CTRS2 | 1 | 1 | 1 | Peut éventuellement [NAME] | No | Paris | 4100004828 | [PHONE] | RTA  2024 TAS 184 | BWS |  | AGUP Phase 2 - Senior Project Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-06-03 00:00:00 | 2024-12-31 00:00:00 | EUR | 327685.46 | 1220.43
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Paris |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 48329.03
 | AGUP 067 | AGUP2 |  | CL | J0293582 |  | 60089584 | CPF Package Manager |  | France | P - Projets | NA |  | 2024-01-15 00:00:00 | 2024-01-15 00:00:00 | NA |  | 2027-12-15 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | PMT | CPF Package Manager | Staff TTE | Residential | PMT 2 | PMT 1 | Project Director | Project |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -14 | FID -14 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-02-06 00:00:00 | 2028-03-30 00:00:00 |  | 49.77534246575343
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | PMT | CPF Package Manager | Staff TTE | Residential | PMT 2 | PMT 1 | Project Director | Project |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -14 | FID -14 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-02-06 00:00:00 | 2028-03-30 00:00:00 |  | 49.77534246575343
 | AGUP 071 | AGUP2 |  | CL | [NAME] |  |  | CPF Construction Manager |  | France | P - Projets | NA |  | 2024-06-18 00:00:00 | 2024-06-18 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | CPF Package Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | CPF | CPF Construction Manager | Staff TTE | Residential | CPF 7 | PMT 2 | CPF Package Manager | Project |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -9 | FID -9 | FID | 0 | FID 0 | CPF - Cstr | -3 | CPF - Cstr -3 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-07-05 00:00:00 | 2028-03-30 00:00:00 |  | 44.84383561643835
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | CPF | CPF Construction Manager | Staff TTE | Residential | CPF 7 | PMT 2 | CPF Package Manager | Project |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -9 | FID -9 | FID | 0 | FID 0 | CPF - Cstr | -3 | CPF - Cstr -3 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-07-05 00:00:00 | 2028-03-30 00:00:00 |  | 44.84383561643835
x | AGUP 073 | AGUP2 |  | TAS | [NAME] |  |  | CPF Project Engineer |  | France | P - Projets | NA |  | 2024-05-13 00:00:00 | 2024-05-13 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | CPF Package Manager | CTRS_NAT | Nat RS 2 | 1 | 1 | 1 |  | No | Pau | 4100004909 | [PHONE] | RTA 2024 TAS 032 | NES |  | AGUP Phase 2 - CPF Project Engineer |  | Phase 2 | Jours | IQ-AAAGU-P2-320110 | 2024-05-06 00:00:00 | 2025-05-05 00:00:00 | EUR | 214994 | 930.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15822.07 | 15822.07 | 15822.07 | 15822.07 | 15822.07 | 15822.07 | 15822.07 | 1 | CPF | CPF Project Engineer 1 | TAS | Residential | CPF 1 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -12 | FID -12 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-03-30 00:00:00 |  | 47.8027397260274
x |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Pau |  |  |  |  |  |  |  |  | Missions | IQ-AAAGU-P2-320110 |  |  | EUR | 32249 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1435.27 |  |  |  |  |  |  |  | 1 | CPF | CPF Project Engineer 1 | TAS | Residential | CPF 1 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -12 | FID -12 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-03-30 00:00:00 |  | 47.8027397260274
 |  | AGUP2 |  | BOC Secondee |  |  |  | CPF Project Engineer (BOC Secondee) |  | France | P - Projets | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2025-03-29 00:00:00 | 2024-12-31 00:00:00 |  | CPF Package Manager | SEC_RS |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 068 | AGUP2 |  | CL | [NAME] |  | 60089580 | Pipelines, Wellpads & Early Works Package Manager |  | France | P - Projets | NA |  | 2024-04-02 00:00:00 | 2024-04-02 00:00:00 | NA |  | 2027-12-15 00:00:00 | 2024-12-31 00:00:00 |  | Project Director | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | PMT | Package Manager [NAME] | Staff TTE | Residential | PMT 11 | PMT 1 | Project Director | Project |  |  |  | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 | RFSU 3 | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | PMT | Package Manager [NAME] | Staff TTE | Residential | PMT 11 | PMT 1 | Project Director | Project |  |  |  | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 | RFSU 3 | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 | AGUP 074 | AGUP2 |  | CL |  |  |  | Pipelines & Wellpads Construction Manager |  | France | P - Projets | NA |  | 29/07/2024 | 29/07/2024 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pipelines, Wellpads & Early Works Package Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | NWP | NWP Construction Manager | Staff TTE | Residential | NWP 2 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | FID | 0 | FID 0 | FID | -2 | FID -2 | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | NWP | NWP Construction Manager | Staff TTE | Residential | NWP 2 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | FID | 0 | FID 0 | FID | -2 | FID -2 | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 | AGUP 075 | AGUP2 |  | CL |  |  |  | Pipelines & Wellpads Project Engineer |  | France | P - Projets | NA |  | 2024-07-29 00:00:00 | 2024-07-29 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pipelines, Wellpads & Early Works Package Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | NWP | NWP Project Engineer | Staff TTE | Residential | NWP 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME base | ME + Site |  | FID | 0 | FID 0 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | NWP | NWP Project Engineer | Staff TTE | Residential | NWP 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME base | ME + Site |  | FID | 0 | FID 0 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  | AGUP2 |  | BOC Secondee |  |  |  | Pipelines & Wellpads Project Engineer (BOC Secondee) |  | France | P - Projets | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2025-03-29 00:00:00 | 2024-12-31 00:00:00 |  | Pipelines, Wellpads & Early Works Package Manager | SEC_RS |  | 1 | 1 | 1 |  | No | x
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x
 | AGUP 069 | AGUP2 |  | CL |  |  | 60089579 | Early Works Lead |  | France | P - Projets | NA |  | 2024-07-29 00:00:00 | 2024-07-29 00:00:00 | NA |  | 2027-12-15 00:00:00 | 2024-12-31 00:00:00 |  | Pipelines, Wellpads & Early Works Package Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EWI | EWI Package Lead | Staff TTE | Residential | EWI 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EWI | EWI Package Lead | Staff TTE | Residential | EWI 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 | AGUP 076 | AGUP2 |  | CL |  |  |  | Early Works Project Engineer |  | France | P - Projets | NA |  | 2024-09-01 00:00:00 | 2024-09-01 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Early Works & Infrastructures Lead | [NAME] | TSO | 1 | 1 | 1 | date estimée 19/08 | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EWI | EWI Project Engineer | Staff TTE | Residential | EWI 2 | EWI 1 | EWI Package Lead |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EWI | EWI Project Engineer | Staff TTE | Residential | EWI 2 | EWI 1 | EWI Package Lead |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 | AGUP 077 | AGUP2 |  | CL |  |  |  | Early Works Construction Manager |  | France | P - Projets | NA |  | 2024-06-03 00:00:00 | 2024-06-03 00:00:00 | NA |  | 2028-03-30 00:00:00 | 2024-12-31 00:00:00 |  | Pipelines, Wellpads & Early Works Package Manager | [NAME] | TSO | 1 | 1 | 1 |  | No | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EWI | EWI Construction Manager - 1/2 | Staff TTE | Rotation | EWI 3 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | France | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  | France |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EWI | EWI Construction Manager - 1/2 | Staff TTE | Rotation | EWI 3 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | France | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | CPF | CPF Project Engineer 2 | BOC Secondee | Residential | CPF 2 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2027-12-31 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | CPF | CPF Project Engineer 2 | BOC Secondee | Residential | CPF 2 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2027-12-31 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | CPF | CPF Project Engineer 3 | Staff [NAME] | Residential | CPF 3 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2027-12-31 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | CPF | CPF Project Engineer 3 | Staff [NAME] | Residential | CPF 3 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2027-12-31 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | CPF | CPF Engineering Manager | Staff TTE | Residential | CPF 4 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | CPF | CPF Engineering Manager | Staff TTE | Residential | CPF 4 | PMT 2 | CPF Package Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | CPF | CPF Project Controls Lead | Staff [NAME] | Residential | CPF 5 | PMT 2 | CPF Package Manager | PCM |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | CPF | CPF Project Controls Lead | Staff [NAME] | Residential | CPF 5 | PMT 2 | CPF Package Manager | PCM |  |  |  | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | CPF | Commissioning & Field Ops Leader | Staff TTE | Residential | CPF 6 | PMT 2 | CPF Package Manager | Field Ops |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Will then become Site Commissioning Leader in rotation |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | CPF | Commissioning & Field Ops Leader | Staff TTE | Residential | CPF 6 | PMT 2 | CPF Package Manager | Field Ops |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Will then become Site Commissioning Leader in rotation |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | CPF | CPF Permitting Engineer | BOC Secondee | Residential | CPF 8 | PMT 2 | CPF Package Manager | Project |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | CPF | CPF Permitting Engineer | BOC Secondee | Residential | CPF 8 | PMT 2 | CPF Package Manager | Project |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | CPF | CPF Quality Lead | TAS | Residential | CPF 9 | PMT 2 | CPF Package Manager | Quality |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | CPF | CPF Quality Lead | TAS | Residential | CPF 9 | PMT 2 | CPF Package Manager | Quality |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | CPF | CPF Procurement & SubContracts Coordinator | TAS | Residential | CPF 11 | PMT 2 | CPF Package Manager | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-10-02 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | CPF | CPF Procurement & SubContracts Coordinator | TAS | Residential | CPF 11 | PMT 2 | CPF Package Manager | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-10-02 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | CPF | CPF [NAME] | TAS | Residential | CPF 12 | PMT 2 | CPF Package Manager | HSE |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | CPF | CPF [NAME] | TAS | Residential | CPF 12 | PMT 2 | CPF Package Manager | HSE |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | CPF | CPF Deputy Engineering Manager | Staff TTE | Residential | CPF 13 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-07-04 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | CPF | CPF Deputy Engineering Manager | Staff TTE | Residential | CPF 13 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-07-04 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | CPF | Lead Process Engineer | Staff TTE | Residential | CPF 14 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | CPF | Lead Process Engineer | Staff TTE | Residential | CPF 14 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | CPF | Process Engineer 1 | TAS | Residential | CPF 15 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | CPF | Process Engineer 1 | TAS | Residential | CPF 15 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | CPF | Process Engineer 2 | BOC Secondee | Residential | CPF 16 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | UK | EPC- CPF Offices | NA |  | FID | -6 | FID -6 | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Will then take a position on site in Field Engineering or Pre-Commisionning |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2024-10-03 00:00:00 | 2026-01-01 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | CPF | Process Engineer 2 | BOC Secondee | Residential | CPF 16 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | UK | EPC- CPF Offices | NA |  | FID | -6 | FID -6 | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Will then take a position on site in Field Engineering or Pre-Commisionning |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2024-10-03 00:00:00 | 2026-01-01 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | CPF | Process Engineer 3 | TAS local | Residential | CPF 17 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | CPF | Process Engineer 3 | TAS local | Residential | CPF 17 | CPF 14 | Lead Process Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | CPF | Lead Structural and Civil Engineer | TAS | Residential | CPF 18 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | CPF | Lead Structural and Civil Engineer | TAS | Residential | CPF 18 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | CPF | Structural and Civil Engineer | TAS | Residential | CPF 19 | CPF 18 | Lead Structural and Civil Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | CPF | Structural and Civil Engineer | TAS | Residential | CPF 19 | CPF 18 | Lead Structural and Civil Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | CPF | Building and HVAC Engineer | TAS | Residential | CPF 20 | CPF 18 | Lead Structural and Civil Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | CPF | Building and HVAC Engineer | TAS | Residential | CPF 20 | CPF 18 | Lead Structural and Civil Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | CPF | Lead Technical Safety Engineer | Staff [NAME] | Residential | CPF 21 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | CPF | Lead Technical Safety Engineer | Staff [NAME] | Residential | CPF 21 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | CPF | Technical Safety Engineer | TAS | Residential | CPF 22 | CPF 21 | Lead Technical Safety Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | CPF | Technical Safety Engineer | TAS | Residential | CPF 22 | CPF 21 | Lead Technical Safety Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | CPF | Lead Rotating Equipment Engineer | Staff [NAME] | Residential | CPF 23 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | CPF | Lead Rotating Equipment Engineer | Staff [NAME] | Residential | CPF 23 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | CPF | Mechanical Package Engineer | TAS | Residential | CPF 24 | CPF 23 | Lead Rotating Equipment Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | CPF | Mechanical Package Engineer | TAS | Residential | CPF 24 | CPF 23 | Lead Rotating Equipment Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | CPF | Lead Electrical Engineer | Staff [NAME] | Residential | CPF 25 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | CPF | Lead Electrical Engineer | Staff [NAME] | Residential | CPF 25 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | CPF | Lead Instrument / ICSS Engineer | Staff [NAME] | Residential | CPF 26 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | CPF | Lead Instrument / ICSS Engineer | Staff [NAME] | Residential | CPF 26 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | CPF | ICSS Engineer | TAS | Residential | CPF 27 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | CPF | ICSS Engineer | TAS | Residential | CPF 27 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | CPF | Instrument Engineer | TAS | Residential | CPF 28 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | CPF | Instrument Engineer | TAS | Residential | CPF 28 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | CPF | Telecom Engineer | TAS | Residential | CPF 29 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | CPF | Telecom Engineer | TAS | Residential | CPF 29 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | CPF | Lead PVV / Layout Engineer | TAS | Residential | CPF 30 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | CPF | Lead PVV / Layout Engineer | TAS | Residential | CPF 30 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | CPF | Piping Engineer | TAS | Residential | CPF 31 | CPF 30 | Lead PVV / Layout Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | CPF | Piping Engineer | TAS | Residential | CPF 31 | CPF 30 | Lead PVV / Layout Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | CPF | Static Equipment Engineer | TAS | Residential | CPF 32 | CPF 30 | Lead PVV / Layout Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | CPF | Static Equipment Engineer | TAS | Residential | CPF 32 | CPF 30 | Lead PVV / Layout Engineer | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | CPF | Corrosion and Coating Engineer | TAS | Residential | CPF 33 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | CPF | Corrosion and Coating Engineer | TAS | Residential | CPF 33 | CPF 4 | CPF Engineering Manager | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | CPF | Project Data Steward | TAS | Residential | CPF 34 | CPF 4 | CPF Engineering Manager | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 1 | RFSU 1 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-01-30 00:00:00 |  | 33.99452054794521
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | CPF | Project Data Steward | TAS | Residential | CPF 34 | CPF 4 | CPF Engineering Manager | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 1 | RFSU 1 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-01-30 00:00:00 |  | 33.99452054794521
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | CPF | CPF Contract Engineer | Staff [NAME] | Residential | CPF 35 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2028-03-30 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | CPF | CPF Contract Engineer | Staff [NAME] | Residential | CPF 35 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 | 2028-03-30 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | CPF | Schedule Engineer | TAS | Residential | CPF 36 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | CPF | Schedule Engineer | TAS | Residential | CPF 36 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | CPF | CPF Cost Controler & Quantity Surveyor | TAS | Residential | CPF 37 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | CPF | CPF Cost Controler & Quantity Surveyor | TAS | Residential | CPF 37 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | CPF | CPF HR Coordinator | TAS | Residential | CPF 38 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | CPF | CPF HR Coordinator | TAS | Residential | CPF 38 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | CPF | CPF Lead Document Control | TAS | Residential | CPF 39 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | CPF | CPF Lead Document Control | TAS | Residential | CPF 39 | CPF 5 | CPF Project Controls Lead | PCM |  |  |  | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | CPF | [NAME] | TAS local | Residential | CPF 40 | CPF 39 | CPF Lead Document Control | PCM |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | CPF | [NAME] | TAS local | Residential | CPF 40 | CPF 39 | CPF Lead Document Control | PCM |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 |  | 9.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | CPF | ICAPS Coordinator | TAS | Residential | CPF 41 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | CPF | ICAPS Coordinator | TAS | Residential | CPF 41 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 42 | CPF | Comm. Oil System Lead | TAS | Residential | CPF 42 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 42 | CPF | Comm. Oil System Lead | TAS | Residential | CPF 42 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 43 | CPF | Comm. Gas System Lead | TAS | Residential | CPF 43 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 43 | CPF | Comm. Gas System Lead | TAS | Residential | CPF 43 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 44 | CPF | Comm. Water System Lead | TAS | Residential | CPF 44 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 44 | CPF | Comm. Water System Lead | TAS | Residential | CPF 44 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 45 | CPF | Comm. Utilities System Lead | TAS | Residential | CPF 45 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 45 | CPF | Comm. Utilities System Lead | TAS | Residential | CPF 45 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 46 | CPF | Senior CCR Operator | TAS | Residential | CPF 46 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 46 | CPF | Senior CCR Operator | TAS | Residential | CPF 46 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 47 | CPF | Comm. Electrical [NAME] | TAS | Residential | CPF 47 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 47 | CPF | Comm. Electrical [NAME] | TAS | Residential | CPF 47 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 48 | CPF | Comm. Mechanical [NAME] | TAS | Residential | CPF 48 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 48 | CPF | Comm. Mechanical [NAME] | TAS | Residential | CPF 48 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 49 | CPF | Comm. Instrument [NAME] | TAS | Residential | CPF 49 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 49 | CPF | Comm. Instrument [NAME] | TAS | Residential | CPF 49 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 50 | CPF | Comm. Piping [NAME] | TAS | Residential | CPF 50 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 50 | CPF | Comm. Piping [NAME] | TAS | Residential | CPF 50 | CPF 6 | Commissioning & Field Ops Leader | Engineering |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 51 | CPF | Preservation and [NAME] | TAS | Residential | CPF 51 | CPF 6 | Commissioning & Field Ops Leader |  |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 51 | CPF | Preservation and [NAME] | TAS | Residential | CPF 51 | CPF 6 | Commissioning & Field Ops Leader |  |  |  |  | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Commissioning will switch to positions in rotation on site |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 52 | CPF | MIE Coordinator | TAS | Residential | CPF 52 | CPF 6 | Commissioning & Field Ops Leader |  |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 9 | FID 9 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 52 | CPF | MIE Coordinator | TAS | Residential | CPF 52 | CPF 6 | Commissioning & Field Ops Leader |  |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 9 | FID 9 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 0 | CPF - Cstr 0 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 | 2026-01-01 00:00:00 |  | 0.1643835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53 | CPF | CPF Welding Engineer | TAS | Residential | CPF 53 | CPF 9 | CPF Quality Lead | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53 | CPF | CPF Welding Engineer | TAS | Residential | CPF 53 | CPF 9 | CPF Quality Lead | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 54 | CPF | CPF NDE Engineer | TAS | Residential | CPF 54 | CPF 9 | CPF Quality Lead | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 54 | CPF | CPF NDE Engineer | TAS | Residential | CPF 54 | CPF 9 | CPF Quality Lead | Engineering |  |  |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-12-27 00:00:00 |  | 20.87671232876712
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 55 | CPF | CPF Vendors / subcontractors QC Lead | TAS | Residential | CPF 55 | CPF 9 | CPF Quality Lead | PCM |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-09-28 00:00:00 |  | 17.91780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 55 | CPF | CPF Vendors / subcontractors QC Lead | TAS | Residential | CPF 55 | CPF 9 | CPF Quality Lead | PCM |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-09-28 00:00:00 |  | 17.91780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 56 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 56 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 10 | CPF - Cstr 10 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-10-28 00:00:00 |  | 18.9041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 56 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 56 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 10 | CPF - Cstr 10 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-10-28 00:00:00 |  | 18.9041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 57 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 57 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 11 | CPF - Cstr 11 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-11-27 00:00:00 |  | 19.89041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 57 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 57 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality |  |  |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 11 | CPF - Cstr 11 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  | FID | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-11-27 00:00:00 |  | 19.89041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 58 | CPF | CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | CPF 58 | CPF 7 | CPF Construction Manager | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 58 | CPF | CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | CPF 58 | CPF 7 | CPF Construction Manager | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 59 | CPF | CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | CPF 59 | CPF 7 | CPF Construction Manager | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 59 | CPF | CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | CPF 59 | CPF 7 | CPF Construction Manager | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 60 | CPF | CPF Site Project Support Lead - 1/2 | TAS | Rotation | CPF 60 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 60 | CPF | CPF Site Project Support Lead - 1/2 | TAS | Rotation | CPF 60 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | CPF | CPF Site Project Support Lead - 2/2 | TAS | Rotation | CPF 61 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | CPF | CPF Site Project Support Lead - 2/2 | TAS | Rotation | CPF 61 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 62 | CPF | CPF Site Security Coordinator - 1/2 | TAS | Rotation | CPF 62 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 62 | CPF | CPF Site Security Coordinator - 1/2 | TAS | Rotation | CPF 62 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 63 | CPF | CPF Site Security Coordinator - 2/2 | TAS | Rotation | CPF 63 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 63 | CPF | CPF Site Security Coordinator - 2/2 | TAS | Rotation | CPF 63 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 64 | CPF | CPF Site Communities & Industrial Relations Coordinator | BOC Secondee | Residential | CPF 64 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a when Pioneer Camp construction starts (to help with Communities relations) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 64 | CPF | CPF Site Communities & Industrial Relations Coordinator | BOC Secondee | Residential | CPF 64 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a when Pioneer Camp construction starts (to help with Communities relations) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 65 | CPF | CPF Site HSE Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 65 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 65 | CPF | CPF Site HSE Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 65 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 66 | CPF | CPF Site HSE Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 66 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 66 | CPF | CPF Site HSE Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 66 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 67 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 67 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 67 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 67 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 68 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 68 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 68 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 68 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 69 | CPF | CPF Site Construction Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 69 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-07-30 00:00:00 | 2028-03-30 00:00:00 |  | 32.02191780821918
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 69 | CPF | CPF Site Construction Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 69 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-07-30 00:00:00 | 2028-03-30 00:00:00 |  | 32.02191780821918
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 70 | CPF | CPF Site Construction Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 70 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-07-30 00:00:00 | 2028-03-30 00:00:00 |  | 32.02191780821918
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 70 | CPF | CPF Site Construction Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 70 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-07-30 00:00:00 | 2028-03-30 00:00:00 |  | 32.02191780821918
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 71 | CPF | CPF Field Engineering Lead - 1/2 | Staff [NAME] | Rotation | CPF 71 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-27 00:00:00 | 2027-12-31 00:00:00 |  | 25.11780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 71 | CPF | CPF Field Engineering Lead - 1/2 | Staff [NAME] | Rotation | CPF 71 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-27 00:00:00 | 2027-12-31 00:00:00 |  | 25.11780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 72 | CPF | CPF Field Engineering Lead - 2/2 | Staff [NAME] | Rotation | CPF 72 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-27 00:00:00 | 2027-12-31 00:00:00 |  | 25.11780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 72 | CPF | CPF Field Engineering Lead - 2/2 | Staff [NAME] | Rotation | CPF 72 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering |  |  |  | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-27 00:00:00 | 2027-12-31 00:00:00 |  | 25.11780821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 73 | CPF | Site Commissioning Lead - 1/2 | Staff TTE | Rotation | CPF 73 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 | CPF-Cstr is the trigger when the Commissioning switch from EPC-Offices to Site |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 73 | CPF | Site Commissioning Lead - 1/2 | Staff TTE | Rotation | CPF 73 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 | CPF-Cstr is the trigger when the Commissioning switch from EPC-Offices to Site |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 74 | CPF | Site Commissioning Lead - 2/2 | Staff TTE | Rotation | CPF 74 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 74 | CPF | Site Commissioning Lead - 2/2 | Staff TTE | Rotation | CPF 74 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 75 | CPF | CPF Site Assistant | TAS local | Residential | CPF 75 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 75 | CPF | CPF Site Assistant | TAS local | Residential | CPF 75 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 76 | CPF | CPF Site Camp Coordinator - 1/2 | TAS local | Rotation | CPF 76 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 76 | CPF | CPF Site Camp Coordinator - 1/2 | TAS local | Rotation | CPF 76 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 77 | CPF | CPF Site Camp Coordinator - 2/2 | TAS local | Rotation | CPF 77 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 77 | CPF | CPF Site Camp Coordinator - 2/2 | TAS local | Rotation | CPF 77 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 78 | CPF | Quantity Surveyor - 1/2 | TAS | Rotation | CPF 78 | CPF 60 | CPF Site Project Support Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 78 | CPF | Quantity Surveyor - 1/2 | TAS | Rotation | CPF 78 | CPF 60 | CPF Site Project Support Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 79 | CPF | Quantity Surveyor - 2/2 | TAS local | Rotation | CPF 79 | CPF 60 | CPF Site Project Support Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 79 | CPF | Quantity Surveyor - 2/2 | TAS local | Rotation | CPF 79 | CPF 60 | CPF Site Project Support Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 80 | CPF | Site Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 80 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 80 | CPF | Site Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 80 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 81 | CPF | Site Planning & Reporting Engineer - 2/2 | TAS local | Rotation | CPF 81 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 81 | CPF | Site Planning & Reporting Engineer - 2/2 | TAS local | Rotation | CPF 81 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 82 | CPF | CPF Site Emergency & Methods Coord. - 1/2 | TAS | Rotation | CPF 82 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 82 | CPF | CPF Site Emergency & Methods Coord. - 1/2 | TAS | Rotation | CPF 82 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 83 | CPF | CPF Site Emergency & Methods Coord. - 2/2 | TAS | Rotation | CPF 83 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 83 | CPF | CPF Site Emergency & Methods Coord. - 2/2 | TAS | Rotation | CPF 83 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-03-30 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 84 | CPF | HSE Supervisor 1 - 1/2 | TAS | Rotation | CPF 84 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 84 | CPF | HSE Supervisor 1 - 1/2 | TAS | Rotation | CPF 84 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 85 | CPF | HSE Supervisor 1 - 2/2 | TAS | Rotation | CPF 85 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 85 | CPF | HSE Supervisor 1 - 2/2 | TAS | Rotation | CPF 85 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 86 | CPF | HSE Supervisor 2 - 1/2 | TAS | Rotation | CPF 86 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 86 | CPF | HSE Supervisor 2 - 1/2 | TAS | Rotation | CPF 86 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 87 | CPF | HSE Supervisor 2 - 2/2 | TAS | Rotation | CPF 87 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 87 | CPF | HSE Supervisor 2 - 2/2 | TAS | Rotation | CPF 87 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 88 | CPF | HSE Supervisor 3 - 1/2 | TAS | Rotation | CPF 88 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 88 | CPF | HSE Supervisor 3 - 1/2 | TAS | Rotation | CPF 88 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 89 | CPF | HSE Supervisor 3 - 2/2 | TAS | Rotation | CPF 89 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 89 | CPF | HSE Supervisor 3 - 2/2 | TAS | Rotation | CPF 89 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 90 | CPF | HSE Supervisor 4 - 1/2 | TAS local | Rotation | CPF 90 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 90 | CPF | HSE Supervisor 4 - 1/2 | TAS local | Rotation | CPF 90 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 91 | CPF | HSE Supervisor 4 - 2/2 | TAS local | Rotation | CPF 91 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 91 | CPF | HSE Supervisor 4 - 2/2 | TAS local | Rotation | CPF 91 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 92 | CPF | HSE Supervisor 5 - 1/2 | TAS local | Rotation | CPF 92 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 92 | CPF | HSE Supervisor 5 - 1/2 | TAS local | Rotation | CPF 92 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 93 | CPF | HSE Supervisor 5 - 2/2 | TAS local | Rotation | CPF 93 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 93 | CPF | HSE Supervisor 5 - 2/2 | TAS local | Rotation | CPF 93 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 94 | CPF | HSE Supervisor 6 - 1/2 | TAS local | Rotation | CPF 94 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 94 | CPF | HSE Supervisor 6 - 1/2 | TAS local | Rotation | CPF 94 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 95 | CPF | HSE Supervisor 6 - 2/2 | TAS local | Rotation | CPF 95 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 95 | CPF | HSE Supervisor 6 - 2/2 | TAS local | Rotation | CPF 95 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 96 | CPF | HSE Supervisor 7 - Laydown area - 1/2 | TAS local | Rotation | CPF 96 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 96 | CPF | HSE Supervisor 7 - Laydown area - 1/2 | TAS local | Rotation | CPF 96 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 97 | CPF | HSE Supervisor 7 - Laydown area - 2/2 | TAS local | Rotation | CPF 97 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 97 | CPF | HSE Supervisor 7 - Laydown area - 2/2 | TAS local | Rotation | CPF 97 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 98 | CPF | Civil & Struct. QC Inspector - 1/2 | TAS | Rotation | CPF 98 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 98 | CPF | Civil & Struct. QC Inspector - 1/2 | TAS | Rotation | CPF 98 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 99 | CPF | Civil & Struct. QC Inspector - 2/2 | TAS local | Rotation | CPF 99 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 99 | CPF | Civil & Struct. QC Inspector - 2/2 | TAS local | Rotation | CPF 99 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100 | CPF | Mech. Static QC Inspector - 1/2 | TAS | Rotation | CPF 100 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100 | CPF | Mech. Static QC Inspector - 1/2 | TAS | Rotation | CPF 100 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 101 | CPF | Mech. Static QC Inspector - 2/2 | TAS local | Rotation | CPF 101 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 101 | CPF | Mech. Static QC Inspector - 2/2 | TAS local | Rotation | CPF 101 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 102 | CPF | Mech. Rotating QC Inspector - 1/2 | TAS | Rotation | CPF 102 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 102 | CPF | Mech. Rotating QC Inspector - 1/2 | TAS | Rotation | CPF 102 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 103 | CPF | Mech. Rotating QC Inspector - 2/2 | TAS local | Rotation | CPF 103 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 103 | CPF | Mech. Rotating QC Inspector - 2/2 | TAS local | Rotation | CPF 103 | CPF 67 | CPF Site [NAME] | Quality |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 104 | CPF | PVV-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 104 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 104 | CPF | PVV-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 104 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 105 | CPF | PVV-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 105 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 105 | CPF | PVV-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 105 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 106 | CPF | PVV-Welding Inspector 2 - 1/2 | TAS | Rotation | CPF 106 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 106 | CPF | PVV-Welding Inspector 2 - 1/2 | TAS | Rotation | CPF 106 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 107 | CPF | PVV-Welding Inspector 2 - 2/2 | TAS | Rotation | CPF 107 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 107 | CPF | PVV-Welding Inspector 2 - 2/2 | TAS | Rotation | CPF 107 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 108 | CPF | PVV-Welding Inspector 3 - 1/2 | TAS | Rotation | CPF 108 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 108 | CPF | PVV-Welding Inspector 3 - 1/2 | TAS | Rotation | CPF 108 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109 | CPF | PVV-Welding Inspector 3 - 2/2 | TAS | Rotation | CPF 109 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109 | CPF | PVV-Welding Inspector 3 - 2/2 | TAS | Rotation | CPF 109 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 110 | CPF | Str.-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 110 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 110 | CPF | Str.-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 110 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 111 | CPF | Str.-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 111 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 111 | CPF | Str.-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 111 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-10-02 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 112 | CPF | Painting/Coating QC Inspector - 1/2 | TAS | Rotation | CPF 112 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 112 | CPF | Painting/Coating QC Inspector - 1/2 | TAS | Rotation | CPF 112 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 113 | CPF | Painting/Coating QC Inspector - 2/2 | TAS | Rotation | CPF 113 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 113 | CPF | Painting/Coating QC Inspector - 2/2 | TAS | Rotation | CPF 113 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 114 | CPF | E&I QC Inspector 1 - 1/2 | TAS | Rotation | CPF 114 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 114 | CPF | E&I QC Inspector 1 - 1/2 | TAS | Rotation | CPF 114 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 115 | CPF | E&I QC Inspector 1 - 2/2 | TAS | Rotation | CPF 115 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 115 | CPF | E&I QC Inspector 1 - 2/2 | TAS | Rotation | CPF 115 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116 | CPF | E&I QC Inspector 2 - 1/2 | TAS local | Rotation | CPF 116 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116 | CPF | E&I QC Inspector 2 - 1/2 | TAS local | Rotation | CPF 116 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 117 | CPF | E&I QC Inspector 2 - 2/2 | TAS local | Rotation | CPF 117 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 117 | CPF | E&I QC Inspector 2 - 2/2 | TAS local | Rotation | CPF 117 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 118 | CPF | Material & Préservation Inspector - 1/2 | TAS | Rotation | CPF 118 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob slighthly before construction starts, to help with setting-up preservation procedures |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 118 | CPF | Material & Préservation Inspector - 1/2 | TAS | Rotation | CPF 118 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob slighthly before construction starts, to help with setting-up preservation procedures |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 119 | CPF | Material & Préservation Inspector - 2/2 | TAS | Rotation | CPF 119 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob slighthly before construction starts, to help with setting-up preservation procedures |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 119 | CPF | Material & Préservation Inspector - 2/2 | TAS | Rotation | CPF 119 | CPF 67 | CPF Site [NAME] |  |  |  |  | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob slighthly before construction starts, to help with setting-up preservation procedures |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 120 | CPF | Process Area Construction Lead - 1/2 | TAS | Rotation | CPF 120 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 120 | CPF | Process Area Construction Lead - 1/2 | TAS | Rotation | CPF 120 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121 | CPF | Process Area Construction Lead - 2/2 | TAS local | Rotation | CPF 121 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121 | CPF | Process Area Construction Lead - 2/2 | TAS local | Rotation | CPF 121 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 122 | CPF | Water & Utilities Area Construction Lead - 1/2 | TAS | Rotation | CPF 122 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 122 | CPF | Water & Utilities Area Construction Lead - 1/2 | TAS | Rotation | CPF 122 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123 | CPF | Water & Utilities Area Construction Lead - 2/2 | TAS local | Rotation | CPF 123 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123 | CPF | Water & Utilities Area Construction Lead - 2/2 | TAS local | Rotation | CPF 123 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 124 | CPF | Tanks Area Construction Lead - 1/2 | TAS | Rotation | CPF 124 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 124 | CPF | Tanks Area Construction Lead - 1/2 | TAS | Rotation | CPF 124 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 125 | CPF | Tanks Area Construction Lead - 2/2 | TAS local | Rotation | CPF 125 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 125 | CPF | Tanks Area Construction Lead - 2/2 | TAS local | Rotation | CPF 125 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-12-31 00:00:00 |  | 21.17260273972603
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 126 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 126 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 126 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 126 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 127 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 127 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 127 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 127 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 128 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 128 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-07-04 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 128 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 128 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-07-04 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 129 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 129 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-07-04 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 129 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 129 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6 | RFSU -6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2027-07-04 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 130 | CPF | PVV Supervisor 1 - 1/2 | TAS | Rotation | CPF 130 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 130 | CPF | PVV Supervisor 1 - 1/2 | TAS | Rotation | CPF 130 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 131 | CPF | PVV Supervisor 1 - 2/2 | TAS local | Rotation | CPF 131 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 131 | CPF | PVV Supervisor 1 - 2/2 | TAS local | Rotation | CPF 131 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 132 | CPF | PVV Supervisor 2 - 1/2 | TAS | Rotation | CPF 132 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 132 | CPF | PVV Supervisor 2 - 1/2 | TAS | Rotation | CPF 132 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 133 | CPF | PVV Supervisor 2 - 2/2 | TAS local | Rotation | CPF 133 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 133 | CPF | PVV Supervisor 2 - 2/2 | TAS local | Rotation | CPF 133 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 134 | CPF | PVV Supervisor 3 - 1/2 | TAS | Rotation | CPF 134 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 134 | CPF | PVV Supervisor 3 - 1/2 | TAS | Rotation | CPF 134 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 135 | CPF | PVV Supervisor 3 - 2/2 | TAS local | Rotation | CPF 135 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 135 | CPF | PVV Supervisor 3 - 2/2 | TAS local | Rotation | CPF 135 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 136 | CPF | E/I Supervisor 1 - 1/2 | TAS | Rotation | CPF 136 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a little before construction starts, to help with full Camp preparation |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 136 | CPF | E/I Supervisor 1 - 1/2 | TAS | Rotation | CPF 136 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a little before construction starts, to help with full Camp preparation |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 137 | CPF | E/I Supervisor 1 - 2/2 | TAS local | Rotation | CPF 137 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a little before construction starts, to help with full Camp preparation |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 137 | CPF | E/I Supervisor 1 - 2/2 | TAS local | Rotation | CPF 137 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a little before construction starts, to help with full Camp preparation |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 | 2027-12-31 00:00:00 |  | 23.14520547945206
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138 | CPF | E/I Supervisor 2 - 1/2 | TAS | Rotation | CPF 138 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138 | CPF | E/I Supervisor 2 - 1/2 | TAS | Rotation | CPF 138 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 139 | CPF | E/I Supervisor 2 - 2/2 | TAS local | Rotation | CPF 139 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 139 | CPF | E/I Supervisor 2 - 2/2 | TAS local | Rotation | CPF 139 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 140 | CPF | E/I Supervisor 3 - 1/2 | TAS | Rotation | CPF 140 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 140 | CPF | E/I Supervisor 3 - 1/2 | TAS | Rotation | CPF 140 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 141 | CPF | E/I Supervisor 3 - 2/2 | TAS local | Rotation | CPF 141 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 141 | CPF | E/I Supervisor 3 - 2/2 | TAS local | Rotation | CPF 141 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-10-02 00:00:00 |  | 12.2958904109589
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 142 | CPF | Painting/coating Supervisor - 1/2 | TAS | Rotation | CPF 142 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 142 | CPF | Painting/coating Supervisor - 1/2 | TAS | Rotation | CPF 142 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 143 | CPF | Painting/coating Supervisor - 2/2 | TAS local | Rotation | CPF 143 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 143 | CPF | Painting/coating Supervisor - 2/2 | TAS local | Rotation | CPF 143 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2027-12-31 00:00:00 |  | 15.25479452054795
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 144 | CPF | ICSS Supervisor - 1/2 | TAS | Rotation | CPF 144 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2028-03-30 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 144 | CPF | ICSS Supervisor - 1/2 | TAS | Rotation | CPF 144 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2028-03-30 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 145 | CPF | ICSS Supervisor - 2/2 | TAS local | Rotation | CPF 145 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2028-03-30 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 145 | CPF | ICSS Supervisor - 2/2 | TAS local | Rotation | CPF 145 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 | 2028-03-30 00:00:00 |  | 18.21369863013699
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 146 | CPF | CPF Site CPLO - 1/2 | TAS | Rotation | CPF 146 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 146 | CPF | CPF Site CPLO - 1/2 | TAS | Rotation | CPF 146 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 147 | CPF | CPF Site CPLO - 2/2 | TAS local | Rotation | CPF 147 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 147 | CPF | CPF Site CPLO - 2/2 | TAS local | Rotation | CPF 147 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2027-12-31 00:00:00 |  | 27.09041095890411
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 148 | CPF | CPF [NAME]. PVV 1 - 1/2 | TAS | Rotation | CPF 148 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 148 | CPF | CPF [NAME]. PVV 1 - 1/2 | TAS | Rotation | CPF 148 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 149 | CPF | CPF [NAME]. PVV 1 - 2/2 | TAS local | Rotation | CPF 149 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 149 | CPF | CPF [NAME]. PVV 1 - 2/2 | TAS local | Rotation | CPF 149 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 150 | CPF | CPF [NAME]. Instrum. 1 - 1/2 | TAS | Rotation | CPF 150 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 150 | CPF | CPF [NAME]. Instrum. 1 - 1/2 | TAS | Rotation | CPF 150 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 151 | CPF | CPF [NAME]. Instrum. 1 - 2/2 | TAS local | Rotation | CPF 151 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 151 | CPF | CPF [NAME]. Instrum. 1 - 2/2 | TAS local | Rotation | CPF 151 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 152 | CPF | CPF [NAME]. Elec. - 1/2 | TAS | Rotation | CPF 152 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 152 | CPF | CPF [NAME]. Elec. - 1/2 | TAS | Rotation | CPF 152 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 153 | CPF | CPF [NAME]. Elec. - 2/2 | TAS local | Rotation | CPF 153 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 153 | CPF | CPF [NAME]. Elec. - 2/2 | TAS local | Rotation | CPF 153 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 154 | CPF | CPF [NAME]. Civil/Struct./Building - 1/2 | TAS | Rotation | CPF 154 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 154 | CPF | CPF [NAME]. Civil/Struct./Building - 1/2 | TAS | Rotation | CPF 154 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 155 | CPF | CPF [NAME]. Civil/Struct./Building - 2/2 | TAS local | Rotation | CPF 155 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 155 | CPF | CPF [NAME]. Civil/Struct./Building - 2/2 | TAS local | Rotation | CPF 155 | CPF 71 | CPF Field Engineering Lead - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-03-22 00:00:00 | 2027-12-31 00:00:00 |  | 9.336986301369864
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 156 | CPF | ICAPS Site Specialist - 1/2 | TAS | Rotation | CPF 156 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 156 | CPF | ICAPS Site Specialist - 1/2 | TAS | Rotation | CPF 156 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 157 | CPF | ICAPS Site Specialist - 2/2 | TAS | Rotation | CPF 157 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 157 | CPF | ICAPS Site Specialist - 2/2 | TAS | Rotation | CPF 157 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 158 | CPF | Completion Punch-List Eng. -1/2 | TAS | Rotation | CPF 158 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | Site | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 1 | RFSU 1 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-01-30 00:00:00 |  | 24.95342465753424
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 158 | CPF | Completion Punch-List Eng. -1/2 | TAS | Rotation | CPF 158 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | Site | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 1 | RFSU 1 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-01-30 00:00:00 |  | 24.95342465753424
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 159 | CPF | Completion Punch-List Eng. -2/2 | TAS | Rotation | CPF 159 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 159 | CPF | Completion Punch-List Eng. -2/2 | TAS | Rotation | CPF 159 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 160 | CPF | Completion Punch-List Coord. -1/2 | TAS | Rotation | CPF 160 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 160 | CPF | Completion Punch-List Coord. -1/2 | TAS | Rotation | CPF 160 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 161 | CPF | Completion Punch-List Coord. -2/2 | TAS local | Rotation | CPF 161 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 161 | CPF | Completion Punch-List Coord. -2/2 | TAS local | Rotation | CPF 161 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 162 | CPF | Commissioning Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 162 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Functional link with the Planning/Reporting Engineer |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 162 | CPF | Commissioning Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 162 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Functional link with the Planning/Reporting Engineer |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 163 | CPF | Commissioning Planning & Reporting Engineer - 2/2 | TAS | Rotation | CPF 163 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Functional link with the Planning/Reporting Engineer |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 163 | CPF | Commissioning Planning & Reporting Engineer - 2/2 | TAS | Rotation | CPF 163 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Functional link with the Planning/Reporting Engineer |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 164 | CPF | Commissioning Utilities System Eng. - 1/2 | TAS | Rotation | CPF 164 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 164 | CPF | Commissioning Utilities System Eng. - 1/2 | TAS | Rotation | CPF 164 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 165 | CPF | Commissioning Utilities System Eng. - 2/2 | TAS | Rotation | CPF 165 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 165 | CPF | Commissioning Utilities System Eng. - 2/2 | TAS | Rotation | CPF 165 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 166 | CPF | Commissioning Gas System Eng. - 1/2 | TAS | Rotation | CPF 166 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 166 | CPF | Commissioning Gas System Eng. - 1/2 | TAS | Rotation | CPF 166 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 167 | CPF | Commissioning Gas System Eng. - 2/2 | TAS | Rotation | CPF 167 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 167 | CPF | Commissioning Gas System Eng. - 2/2 | TAS | Rotation | CPF 167 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 168 | CPF | Commissioning Oil System Eng. - 1/2 | TAS | Rotation | CPF 168 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 168 | CPF | Commissioning Oil System Eng. - 1/2 | TAS | Rotation | CPF 168 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 169 | CPF | Commissioning Oil System Eng. - 2/2 | TAS | Rotation | CPF 169 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 169 | CPF | Commissioning Oil System Eng. - 2/2 | TAS | Rotation | CPF 169 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 170 | CPF | Commissioning Water System Eng. - 1/2 | TAS | Rotation | CPF 170 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 170 | CPF | Commissioning Water System Eng. - 1/2 | TAS | Rotation | CPF 170 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 171 | CPF | Commissioning Water System Eng. - 2/2 | TAS | Rotation | CPF 171 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 171 | CPF | Commissioning Water System Eng. - 2/2 | TAS | Rotation | CPF 171 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 172 | CPF | Commissioning Wellpads System Eng. - 1/2 | TAS | Rotation | CPF 172 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 172 | CPF | Commissioning Wellpads System Eng. - 1/2 | TAS | Rotation | CPF 172 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 173 | CPF | Commissioning Wellpads System Eng. - 2/2 | TAS | Rotation | CPF 173 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 173 | CPF | Commissioning Wellpads System Eng. - 2/2 | TAS | Rotation | CPF 173 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 174 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 174 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 174 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 174 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 175 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 175 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 175 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 175 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 176 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 176 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 176 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 176 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 177 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 177 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 177 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 177 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 178 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 178 | CPF 176 | Commissioning Mechanical [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 178 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 178 | CPF 176 | Commissioning Mechanical [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 179 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 179 | CPF 176 | Commissioning Mechanical [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 179 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 179 | CPF 176 | Commissioning Mechanical [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 180 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 180 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 180 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 180 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 181 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 181 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 181 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 181 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 182 | CPF | Commissioning Instrument [NAME]. - 1/2 | TAS local | Rotation | CPF 182 | CPF 180 | Commissioning Instrument [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 182 | CPF | Commissioning Instrument [NAME]. - 1/2 | TAS local | Rotation | CPF 182 | CPF 180 | Commissioning Instrument [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 183 | CPF | Commissioning Instrument [NAME]. - 2/2 | TAS local | Rotation | CPF 183 | CPF 180 | Commissioning Instrument [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 183 | CPF | Commissioning Instrument [NAME]. - 2/2 | TAS local | Rotation | CPF 183 | CPF 180 | Commissioning Instrument [NAME] |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 184 | CPF | Commissioning Piping Discipline Eng. - 1/2 | TAS | Rotation | CPF 184 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 184 | CPF | Commissioning Piping Discipline Eng. - 1/2 | TAS | Rotation | CPF 184 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 185 | CPF | Commissioning Piping Discipline Eng. - 2/2 | TAS | Rotation | CPF 185 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 185 | CPF | Commissioning Piping Discipline Eng. - 2/2 | TAS | Rotation | CPF 185 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 186 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 186 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 186 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 186 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 187 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 187 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 187 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 187 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 188 | CPF | Commissioning ICSS Discipline Eng. - 1/2 | TAS | Rotation | CPF 188 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 188 | CPF | Commissioning ICSS Discipline Eng. - 1/2 | TAS | Rotation | CPF 188 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 189 | CPF | Commissioning ICSS Discipline Eng. - 2/2 | TAS | Rotation | CPF 189 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 189 | CPF | Commissioning ICSS Discipline Eng. - 2/2 | TAS | Rotation | CPF 189 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 190 | CPF | CCR Operator 1/2 | Staff TTE | Rotation | CPF 190 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Staff TTE expat or better (if possible) local |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 190 | CPF | CCR Operator 1/2 | Staff TTE | Rotation | CPF 190 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 | Staff TTE expat or better (if possible) local |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 191 | CPF | CCR Operator 2/2 | Staff TTE | Rotation | CPF 191 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 191 | CPF | CCR Operator 2/2 | Staff TTE | Rotation | CPF 191 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 192 | CPF | Commissioning Preservation & Maint. Eng. - 1/2 | TAS | Rotation | CPF 192 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 192 | CPF | Commissioning Preservation & Maint. Eng. - 1/2 | TAS | Rotation | CPF 192 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 193 | CPF | Commissioning Preservation & Maint. Eng. - 2/2 | TAS | Rotation | CPF 193 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 193 | CPF | Commissioning Preservation & Maint. Eng. - 2/2 | TAS | Rotation | CPF 193 | CPF 73 | Site Commissioning Lead - 1/2 |  |  |  |  | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | PMT | Project H3SE Manager | TAS | Residential | PMT 3 | PMT 1 | Project director | HSE |  |  |  | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-02-29 00:00:00 |  | 46.81643835616438
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | PMT | Project H3SE Manager | TAS | Residential | PMT 3 | PMT 1 | Project director | HSE |  |  |  | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 | 2028-02-29 00:00:00 |  | 46.81643835616438
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | PMT | Deputy Incountry Site HSE Manager | TAS local | Residential | PMT 4 | PMT 3 | Project H3SE Manager | HSE |  |  |  | France | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-31 00:00:00 | 2028-02-29 00:00:00 |  | 36.95342465753424
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | PMT | Deputy Incountry Site HSE Manager | TAS local | Residential | PMT 4 | PMT 3 | Project H3SE Manager | HSE |  |  |  | France | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-31 00:00:00 | 2028-02-29 00:00:00 |  | 36.95342465753424
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | PMT | Environmental Engineer | TAS | Residential | PMT 5 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 | 2028-01-30 00:00:00 |  | 36.98630136986301
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | PMT | Environmental Engineer | TAS | Residential | PMT 5 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 | 2028-01-30 00:00:00 |  | 36.98630136986301
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | PMT | Methods & Reporting Eng | TAS | Residential | PMT 6 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 | 2028-01-30 00:00:00 |  | 36.98630136986301
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | PMT | Methods & Reporting Eng | TAS | Residential | PMT 6 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 | 2028-01-30 00:00:00 |  | 36.98630136986301
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | PMT | Project Security Lead - 1/2 | TAS | Rotation | PMT 7 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | NA | Site |  | P.camp - Cstr | 0 | P.camp - Cstr 0 |  |  |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 |  | 34.02739726027397
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | PMT | Project Security Lead - 1/2 | TAS | Rotation | PMT 7 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | NA | Site |  | P.camp - Cstr | 0 | P.camp - Cstr 0 |  |  |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 |  | 34.02739726027397
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | PMT | Project Security Lead - 2/2 | TAS | Rotation | PMT 8 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | NA | Site |  | P.camp - Cstr | 1 | P.camp - Cstr 1 |  |  |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2025-03-31 00:00:00 | 2027-12-31 00:00:00 |  | 33.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | PMT | Project Security Lead - 2/2 | TAS | Rotation | PMT 8 | PMT 3 | Project H3SE Manager | HSE |  |  |  | NA | NA | Site |  | P.camp - Cstr | 1 | P.camp - Cstr 1 |  |  |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | P.camp - Cstr | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2025-03-31 00:00:00 | 2027-12-31 00:00:00 |  | 33.04109589041096
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | PMT | Pre-Operations Manager | Staff TTE | Residential | PMT 9 | PMT 1 | Project director | Field Ops |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | PMT | Pre-Operations Manager | Staff TTE | Residential | PMT 9 | PMT 1 | Project director | Field Ops |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EXP | Operation Support Lead 1 | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager |  |  |  |  | UK | TBD | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EXP | Operation Support Lead 1 | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager |  |  |  |  | UK | TBD | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EXP | Operation Support Lead 2 | Staff TTE | Residential | EXP 2 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EXP | Operation Support Lead 2 | Staff TTE | Residential | EXP 2 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EXP | OPS Engineer 1 | BOC Secondee | Residential | EXP 3 | EXP 1 | Operation Support Lead 1 |  |  |  |  | NA | TBD | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EXP | OPS Engineer 1 | BOC Secondee | Residential | EXP 3 | EXP 1 | Operation Support Lead 1 |  |  |  |  | NA | TBD | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | EXP | OPS Engineer 2 | BOC Secondee | Residential | EXP 4 | EXP 2 | Operation Support Lead 2 |  |  |  |  | NA | ME base | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | EXP | OPS Engineer 2 | BOC Secondee | Residential | EXP 4 | EXP 2 | Operation Support Lead 2 |  |  |  |  | NA | ME base | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EXP | Maintenance and Inspection Leader | Staff TTE | Residential | EXP 5 | PMT 9 | Pre-Operations Manager |  |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EXP | Maintenance and Inspection Leader | Staff TTE | Residential | EXP 5 | PMT 9 | Pre-Operations Manager |  |  |  |  | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6 | RFSU 6 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | EXP | MIEC Engineer 1 | Staff [NAME] | Residential | EXP 6 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-06-28 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | EXP | MIEC Engineer 1 | Staff [NAME] | Residential | EXP 6 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-06-28 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | EXP | MIEC Engineer 2 | Staff [NAME] | Residential | EXP 7 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-06-28 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | EXP | MIEC Engineer 2 | Staff [NAME] | Residential | EXP 7 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-06-28 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | EXP | MIEC Engineer 3 | BOC Secondee | Residential | EXP 8 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | EXP | MIEC Engineer 3 | BOC Secondee | Residential | EXP 8 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | EXP | MIEC Engineer 4 | BOC Secondee | Residential | EXP 9 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | EXP | MIEC Engineer 4 | BOC Secondee | Residential | EXP 9 | EXP 5 | Maintenance and Inspection Leader |  |  |  |  | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 | 2028-03-30 00:00:00 |  | 24.13150684931507
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 | Staff TTE | Residential then Rotation | EXP 10 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 | RFSU 6 | [NAME] and then move to Site as Rotational. Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 | Staff TTE | Residential then Rotation | EXP 10 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 | RFSU 6 | [NAME] and then move to Site as Rotational. Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Staff TTE | Rotation | EXP 11 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 6 | RFSU 6 |  |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-06-28 00:00:00 |  | 11.67123287671233
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Staff TTE | Rotation | EXP 11 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 6 | RFSU 6 |  |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-06-28 00:00:00 |  | 11.67123287671233
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | EXP | OPS Engineer 3 - 1/2 | BOC Secondee | Rotation | EXP 12 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | EXP | OPS Engineer 3 - 1/2 | BOC Secondee | Rotation | EXP 12 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | EXP | OPS Engineer 3 - 2/2 | BOC Secondee | Rotation | EXP 13 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-06-30 00:00:00 | 2028-06-28 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | EXP | OPS Engineer 3 - 2/2 | BOC Secondee | Rotation | EXP 13 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-06-30 00:00:00 | 2028-06-28 00:00:00 |  | 23.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | EXP | Production Methods Lead | Staff TTE | Residential | EXP 14 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | EXP | Production Methods Lead | Staff TTE | Residential | EXP 14 | PMT 9 | Pre-Operations Manager |  |  |  |  | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | EXP | Production Engineer | BOC Secondee | Residential | EXP 15 | EXP 14 | Production Methods Lead |  |  |  |  | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | EXP | Production Engineer | BOC Secondee | Residential | EXP 15 | EXP 14 | Production Methods Lead |  |  |  |  | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 | RFSU 6 | Demob from Project, but continue with Ops affiliate |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-06-28 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | EXP | [NAME] | Staff [NAME] | Residential then Rotation | EXP 16 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 | 2028-03-30 00:00:00 |  | 28.89863013698631
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | EXP | [NAME] | Staff [NAME] | Residential then Rotation | EXP 16 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3 | RFSU 3 |  |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 | 2028-03-30 00:00:00 |  | 28.89863013698631
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | EXP | [NAME] | Staff [NAME] | Rotation | EXP 17 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 | [NAME] and then move to Site as Rotational |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-03-30 00:00:00 |  | 8.712328767123289
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | EXP | [NAME] | Staff [NAME] | Rotation | EXP 17 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 | [NAME] and then move to Site as Rotational |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-03-30 00:00:00 |  | 8.712328767123289
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | EXP | SU Engineer - 1/2 | BOC Secondee | Residential then Rotation | EXP 18 | EXP 16 | [NAME] |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3 | RFSU 3 | [NAME] and then move to Site as Rotational |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 | 2028-03-30 00:00:00 |  | 28.89863013698631
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | EXP | SU Engineer - 1/2 | BOC Secondee | Residential then Rotation | EXP 18 | EXP 16 | [NAME] |  |  |  |  | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3 | RFSU 3 | [NAME] and then move to Site as Rotational |  | CPF - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 | 2028-03-30 00:00:00 |  | 28.89863013698631
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | EXP | SU Engineer - 2/2 | BOC Secondee | Rotation | EXP 19 | EXP 16 | [NAME] |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-03-30 00:00:00 |  | 8.712328767123289
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | EXP | SU Engineer - 2/2 | BOC Secondee | Rotation | EXP 19 | EXP 16 | [NAME] |  |  |  |  | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | Comm. | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-07-09 00:00:00 | 2028-03-30 00:00:00 |  | 8.712328767123289
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | PMT | Package Manager [NAME] | Staff TTE | Residential | PMT 11 | PMT 1 | Project Director | Project |  |  |  | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 | RFSU 3 | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | PMT | Package Manager [NAME] | Staff TTE | Residential | PMT 11 | PMT 1 | Project Director | Project |  |  |  | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 | RFSU 3 | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | PMT | Out of CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | PMT 12 | PMT 11 | Package Manager [NAME] | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | PMT | Out of CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | PMT 12 | PMT 11 | Package Manager [NAME] | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | PMT | Out of CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | PMT 13 | PMT 11 | Package Manager [NAME] | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | PMT | Out of CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | PMT 13 | PMT 11 | Package Manager [NAME] | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | PMT | Out of CPF Security Coordinator - 1/2 | TAS | Rotation | PMT 14 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | PMT | Out of CPF Security Coordinator - 1/2 | TAS | Rotation | PMT 14 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | PMT | Out of CPF Security Coordinator - 2/2 | TAS | Rotation | PMT 15 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | PMT | Out of CPF Security Coordinator - 2/2 | TAS | Rotation | PMT 15 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 16 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 16 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 17 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 17 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  |  |  |  |  |  | EW - Cstr | 00:00:00 | 2025-06-23 00:00:00 | False | 2025-04-24 00:00:00 | 00:00:00 |  | -1504.8
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EWI | EWI Package Lead | Staff TTE | Residential | EWI 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | EWI | EWI Package Lead | Staff TTE | Residential | EWI 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EWI | EWI Project Engineer | Staff TTE | Residential | EWI 2 | EWI 1 | EWI Package Lead |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | EWI | EWI Project Engineer | Staff TTE | Residential | EWI 2 | EWI 1 | EWI Package Lead |  |  |  |  | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EWI | EWI Construction Manager - 1/2 | Staff TTE | Rotation | EWI 3 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | France | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | EWI | EWI Construction Manager - 1/2 | Staff TTE | Rotation | EWI 3 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | France | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | EWI | EWI Construction Manager - 2/2 | Staff [NAME] | Rotation | EWI 4 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | EWI | EWI Construction Manager - 2/2 | Staff [NAME] | Rotation | EWI 4 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 | 2028-03-30 00:00:00 |  | 35.21095890410959
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EWI | EWI Engineering Manager | Staff [NAME] | Residential | EWI 5 | EWI 1 | EWI Package Lead |  |  |  |  | NA | TBD | ME + Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-31 00:00:00 | 2028-03-30 00:00:00 |  | 37.93972602739726
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | EWI | EWI Engineering Manager | Staff [NAME] | Residential | EWI 5 | EWI 1 | EWI Package Lead |  |  |  |  | NA | TBD | ME + Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-31 00:00:00 | 2028-03-30 00:00:00 |  | 37.93972602739726
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | EWI | EWI Civil Engineer - 1/2 | TAS local | Rotation | EWI 6 | EWI 5 | EWI Engineering Manager |  |  |  |  | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 | 2026-06-18 00:00:00 |  | 16.53698630136986
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | EWI | EWI Civil Engineer - 1/2 | TAS local | Rotation | EWI 6 | EWI 5 | EWI Engineering Manager |  |  |  |  | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 | 2026-06-18 00:00:00 |  | 16.53698630136986
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | EWI | EWI Civil Engineer - 2/2 | TAS local | Rotation | EWI 7 | EWI 5 | EWI Engineering Manager |  |  |  |  | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 | 2026-06-18 00:00:00 |  | 16.53698630136986
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | EWI | EWI Civil Engineer - 2/2 | TAS local | Rotation | EWI 7 | EWI 5 | EWI Engineering Manager |  |  |  |  | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 | 2026-06-18 00:00:00 |  | 16.53698630136986
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | EWI | EWI Field Engineer - 1/2 | TAS | Rotation | EWI 8 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28) |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | EWI | EWI Field Engineer - 1/2 | TAS | Rotation | EWI 8 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28) |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | EWI | EWI Field Engineer - 2/2 | TAS | Rotation | EWI 9 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28) |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | EWI | EWI Field Engineer - 2/2 | TAS | Rotation | EWI 9 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28) |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | EWI | EWI Civil Superintendent - 1/2 | TAS | Rotation | EWI 10 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | EWI | EWI Civil Superintendent - 1/2 | TAS | Rotation | EWI 10 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | EWI | EWI Civil Superintendent - 2/2 | TAS | Rotation | EWI 11 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | EWI | EWI Civil Superintendent - 2/2 | TAS | Rotation | EWI 11 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | EWI | EWI Civil Supervisor 1 - 1/2 | TAS local | Rotation | EWI 12 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | EWI | EWI Civil Supervisor 1 - 1/2 | TAS local | Rotation | EWI 12 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | EWI | EWI Civil Supervisor 1 - 2/2 | TAS local | Rotation | EWI 13 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | EWI | EWI Civil Supervisor 1 - 2/2 | TAS local | Rotation | EWI 13 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | EWI | EWI Civil Supervisor 2 - 1/2 | TAS local | Rotation | EWI 14 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | EWI | EWI Civil Supervisor 2 - 1/2 | TAS local | Rotation | EWI 14 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | EWI | EWI Civil Supervisor 2 - 2/2 | TAS local | Rotation | EWI 15 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | EWI | EWI Civil Supervisor 2 - 2/2 | TAS local | Rotation | EWI 15 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | EWI | EWI Civil Supervisor 3 - 1/2 | TAS local | Rotation | EWI 16 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | EWI | EWI Civil Supervisor 3 - 1/2 | TAS local | Rotation | EWI 16 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | EWI | EWI Civil Supervisor 3 - 2/2 | TAS local | Rotation | EWI 17 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | EWI | EWI Civil Supervisor 3 - 2/2 | TAS local | Rotation | EWI 17 | EWI 10 | EWI Civil Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | EWI | EWI Site Assistant | TAS local | Residential | EWI 18 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. For Locals, as per current info, there's both residential & rotational working schemes in Affiliate. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | EWI | EWI Site Assistant | TAS local | Residential | EWI 18 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. For Locals, as per current info, there's both residential & rotational working schemes in Affiliate. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 19 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 19 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 20 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 20 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | EWI | [NAME] | TAS | Rotation | EWI 21 | EWI 19 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | EWI | [NAME] | TAS | Rotation | EWI 21 | EWI 19 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | EWI | [NAME] | TAS | Rotation | EWI 22 | EWI 19 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | EWI | [NAME] | TAS | Rotation | EWI 22 | EWI 19 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | EWI | [NAME] Supervisor 1 - 1/2 | TAS local | Rotation | EWI 23 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | EWI | [NAME] Supervisor 1 - 1/2 | TAS local | Rotation | EWI 23 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | EWI | [NAME] Supervisor 1 - 2/2 | TAS local | Rotation | EWI 24 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | EWI | [NAME] Supervisor 1 - 2/2 | TAS local | Rotation | EWI 24 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | EWI | [NAME] Supervisor 2 - 1/2 | TAS local | Rotation | EWI 25 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | EWI | [NAME] Supervisor 2 - 1/2 | TAS local | Rotation | EWI 25 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | EWI | [NAME] Supervisor 2 - 2/2 | TAS local | Rotation | EWI 26 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | EWI | [NAME] Supervisor 2 - 2/2 | TAS local | Rotation | EWI 26 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | EWI | [NAME] Supervisor 3 - 1/2 | TAS local | Rotation | EWI 27 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | EWI | [NAME] Supervisor 3 - 1/2 | TAS local | Rotation | EWI 27 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | EWI | [NAME] Supervisor 3 - 2/2 | TAS local | Rotation | EWI 28 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | EWI | [NAME] Supervisor 3 - 2/2 | TAS local | Rotation | EWI 28 | EWI 21 | [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | EWI | EWI Quality Lead | Staff [NAME] | Residential | EWI 29 | EWI 1 | EWI Package Lead |  |  |  |  |  | ME base | ME base |  | FID | 0 |  |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-04-01 00:00:00 | 2026-09-16 00:00:00 |  | 17.52328767123288
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | EWI | EWI Quality Lead | Staff [NAME] | Residential | EWI 29 | EWI 1 | EWI Package Lead |  |  |  |  |  | ME base | ME base |  | FID | 0 |  |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-04-01 00:00:00 | 2026-09-16 00:00:00 |  | 17.52328767123288
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | EWI | EWI Quality Superintendent - 1/2 | TAS | Rotation | EWI 30 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | EWI | EWI Quality Superintendent - 1/2 | TAS | Rotation | EWI 30 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | EWI | EWI Quality Superintendent - 2/2 | TAS | Rotation | EWI 31 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | EWI | EWI Quality Superintendent - 2/2 | TAS | Rotation | EWI 31 | EWI 3 | EWI Construction Manager - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | EWI | EWI QC Civil Inspector 1 - 1/2 | TAS local | Rotation | EWI 32 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | EWI | EWI QC Civil Inspector 1 - 1/2 | TAS local | Rotation | EWI 32 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | EWI | EWI QC Civil Inspector 1 - 2/2 | TAS local | Rotation | EWI 33 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | EWI | EWI QC Civil Inspector 1 - 2/2 | TAS local | Rotation | EWI 33 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | EWI | EWI QC Civil Inspector 2 - 1/2 | TAS local | Rotation | EWI 34 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | EWI | EWI QC Civil Inspector 2 - 1/2 | TAS local | Rotation | EWI 34 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | EWI | EWI QC Civil Inspector 2 - 2/2 | TAS local | Rotation | EWI 35 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | EWI | EWI QC Civil Inspector 2 - 2/2 | TAS local | Rotation | EWI 35 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | EWI | EWI QC Civil Inspector 3 - 1/2 | TAS local | Rotation | EWI 36 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | EWI | EWI QC Civil Inspector 3 - 1/2 | TAS local | Rotation | EWI 36 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | EWI | EWI QC Civil Inspector 3 - 2/2 | TAS local | Rotation | EWI 37 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | EWI | EWI QC Civil Inspector 3 - 2/2 | TAS local | Rotation | EWI 37 | EWI 30 | EWI Quality Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 |  |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | EWI | EWI Project Control Lead - 1/2 | Staff [NAME] | Rotational | EWI 38 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | EWI | EWI Project Control Lead - 1/2 | Staff [NAME] | Rotational | EWI 38 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | EWI | EWI Project Control Lead - 2/2 | Staff [NAME] | Rotational | EWI 39 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | EWI | EWI Project Control Lead - 2/2 | Staff [NAME] | Rotational | EWI 39 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | EWI | EWI Interface Engineer (TBC) | Staff [NAME] | Residential | EWI 40 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | EWI | EWI Interface Engineer (TBC) | Staff [NAME] | Residential | EWI 40 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 | EW - Cstr 15 | Rotational? Full time site positions are typically rotational. |  | FID | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 | 2026-09-16 00:00:00 |  | 15.55068493150685
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | NWP | NWP Project Engineer | Staff TTE | Residential | NWP 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME base | ME + Site |  | FID | 0 | FID 0 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | NWP | NWP Project Engineer | Staff TTE | Residential | NWP 1 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME base | ME + Site |  | FID | 0 | FID 0 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | NWP | NWP Construction Manager | Staff TTE | Residential | NWP 2 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | FID | 0 | FID 0 | FID | -2 | FID -2 | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | NWP | NWP Construction Manager | Staff TTE | Residential | NWP 2 | PMT 11 | Package Manager [NAME] |  |  |  |  | France | ME + Site | ME + Site |  | FID | 0 | FID 0 | FID | -2 | FID -2 | NWP - Cstr |  | NWP - Cstr | RFSU | 3 | RFSU 3 | Rotational? Full time site positions are typically rotational. |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | NWP | NWP Quality Lead | Staff [NAME] | Residential | NWP 3 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | NWP | NWP Quality Lead | Staff [NAME] | Residential | NWP 3 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | NWP | NWP Engineering Manager | Staff [NAME] | Residential | NWP 4 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4 | NWP | NWP Engineering Manager | Staff [NAME] | Residential | NWP 4 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | NWP | NWP Process Engineer | Staff [NAME] | Residential | NWP 5 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | NWP - Cstr | 6 | NWP - Cstr 6 | To be discussed w/Engineering on length of requirement during EPC phase |  | FID | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | NWP | NWP Process Engineer | Staff [NAME] | Residential | NWP 5 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | NWP - Cstr | 6 | NWP - Cstr 6 | To be discussed w/Engineering on length of requirement during EPC phase |  | FID | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | NWP | NWP Pipeline Engineer | Staff [NAME] | Residential | NWP 6 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | NWP | NWP Pipeline Engineer | Staff [NAME] | Residential | NWP 6 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | NWP | NWP Welding & NDE Engineer | Staff [NAME] | Residential | NWP 7 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 1 |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 7 | NWP | NWP Welding & NDE Engineer | Staff [NAME] | Residential | NWP 7 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 1 |  |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | NWP | NWP Electrical Engineer | Staff [NAME] | Residential | NWP 8 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 8 | NWP | NWP Electrical Engineer | Staff [NAME] | Residential | NWP 8 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | NWP | NWP Instrument Engineer | Staff [NAME] | Residential | NWP 9 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 | NWP | NWP Instrument Engineer | Staff [NAME] | Residential | NWP 9 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | NWP | NWP Lead Mechanical Engineer | Staff [NAME] | Residential | NWP 10 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Lead should be able to cover also the minimal Static & rotating scope |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | NWP | NWP Lead Mechanical Engineer | Staff [NAME] | Residential | NWP 10 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Lead should be able to cover also the minimal Static & rotating scope |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | NWP | NWP Piping Engineer | Staff [NAME] | Residential | NWP 11 | NWP 10 | NWP Lead Mechanical Engineer |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | NWP | NWP Piping Engineer | Staff [NAME] | Residential | NWP 11 | NWP 10 | NWP Lead Mechanical Engineer |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | NWP | NWP Technical Safety Engineer | Staff [NAME] | Residential | NWP 12 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | NA |  | FID | 0 | FID 0 | NA |  | NA | NA |  |  | NWP - Cstr | 6 | NWP - Cstr 6 |  |  | FID | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 12 | NWP | NWP Technical Safety Engineer | Staff [NAME] | Residential | NWP 12 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | NA |  | FID | 0 | FID 0 | NA |  | NA | NA |  |  | NWP - Cstr | 6 | NWP - Cstr 6 |  |  | FID | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 | 2026-06-30 00:00:00 |  | 14.95890410958904
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | NWP | NWP Civil & Structural Engineer | Staff [NAME] | Residential | NWP 13 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Combine EWI scope as well? |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 13 | NWP | NWP Civil & Structural Engineer | Staff [NAME] | Residential | NWP 13 | NWP 4 | NWP Engineering Manager |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Combine EWI scope as well? |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 |  | 33.00821917808219
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | NWP | NWP Field Engineer - 1/2 | TAS | Rotation | NWP 14 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 | RFSU 3 | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61) |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 14 | NWP | NWP Field Engineer - 1/2 | TAS | Rotation | NWP 14 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 | RFSU 3 | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61) |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | NWP | NWP Field Engineer - 2/2 | TAS | Rotation | NWP 15 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 | RFSU 3 | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61) |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 15 | NWP | NWP Field Engineer - 2/2 | TAS | Rotation | NWP 15 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 | RFSU 3 | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61) |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | NWP | NWP Construction Superintendent - 1/2 | TAS | Rotation | NWP 16 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 16 | NWP | NWP Construction Superintendent - 1/2 | TAS | Rotation | NWP 16 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | NWP | NWP Construction Superintendent - 2/2 | TAS | Rotation | NWP 17 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | NWP | NWP Construction Superintendent - 2/2 | TAS | Rotation | NWP 17 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | NWP | NWP Civil Supervisor 1 - 1/2 | TAS local | Rotation | NWP 18 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | NWP | NWP Civil Supervisor 1 - 1/2 | TAS local | Rotation | NWP 18 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | NWP | NWP Civil Supervisor 1 - 2/2 | TAS local | Rotation | NWP 19 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | NWP | NWP Civil Supervisor 1 - 2/2 | TAS local | Rotation | NWP 19 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | NWP | NWP Civil Supervisor 2 - 1/2 | TAS local | Rotation | NWP 20 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | NWP | NWP Civil Supervisor 2 - 1/2 | TAS local | Rotation | NWP 20 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | NWP | NWP Civil Supervisor 2 - 2/2 | TAS local | Rotation | NWP 21 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | NWP | NWP Civil Supervisor 2 - 2/2 | TAS local | Rotation | NWP 21 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | NWP | NWP Civil Supervisor 3 - 1/2 | TAS local | Rotation | NWP 22 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | NWP | NWP Civil Supervisor 3 - 1/2 | TAS local | Rotation | NWP 22 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | NWP | NWP Civil Supervisor 3 - 2/2 | TAS local | Rotation | NWP 23 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | NWP | NWP Civil Supervisor 3 - 2/2 | TAS local | Rotation | NWP 23 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | NWP | NWP Pipeline Supervisor 1 - 1/2 | TAS | Rotation | NWP 24 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | NWP | NWP Pipeline Supervisor 1 - 1/2 | TAS | Rotation | NWP 24 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | NWP | NWP Pipeline Supervisor 1 - 2/2 | TAS | Rotation | NWP 25 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | NWP | NWP Pipeline Supervisor 1 - 2/2 | TAS | Rotation | NWP 25 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | NWP | NWP Pipeline Supervisor 2 - 1/2 | TAS | Rotation | NWP 26 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | NWP | NWP Pipeline Supervisor 2 - 1/2 | TAS | Rotation | NWP 26 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | NWP | NWP Pipeline Supervisor 2 - 2/2 | TAS | Rotation | NWP 27 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | NWP | NWP Pipeline Supervisor 2 - 2/2 | TAS | Rotation | NWP 27 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | NWP | NWP Pipeline Supervisor 3 - 1/2 | TAS | Rotation | NWP 28 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | NWP | NWP Pipeline Supervisor 3 - 1/2 | TAS | Rotation | NWP 28 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | NWP | NWP Pipeline Supervisor 3 - 2/2 | TAS | Rotation | NWP 29 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | NWP | NWP Pipeline Supervisor 3 - 2/2 | TAS | Rotation | NWP 29 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | NWP | NWP Piping Supervisor 1 - 1/2 | TAS | Rotation | NWP 30 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | NWP | NWP Piping Supervisor 1 - 1/2 | TAS | Rotation | NWP 30 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | NWP | NWP Piping Supervisor 1 - 2/2 | TAS | Rotation | NWP 31 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | NWP | NWP Piping Supervisor 1 - 2/2 | TAS | Rotation | NWP 31 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | NWP | NWP Piping Supervisor 2 - 1/2 | TAS | Rotation | NWP 32 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | NWP | NWP Piping Supervisor 2 - 1/2 | TAS | Rotation | NWP 32 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | NWP | NWP Piping Supervisor 2 - 2/2 | TAS | Rotation | NWP 33 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | NWP | NWP Piping Supervisor 2 - 2/2 | TAS | Rotation | NWP 33 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | NWP | NWP Piping Supervisor 3 - 1/2 | TAS | Rotation | NWP 34 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | NWP | NWP Piping Supervisor 3 - 1/2 | TAS | Rotation | NWP 34 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | NWP | NWP Piping Supervisor 3 - 2/2 | TAS | Rotation | NWP 35 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | NWP | NWP Piping Supervisor 3 - 2/2 | TAS | Rotation | NWP 35 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | NWP | NWP E&I Supervisor 1 - 1/2 | TAS | Rotation | NWP 36 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | NWP | NWP E&I Supervisor 1 - 1/2 | TAS | Rotation | NWP 36 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | NWP | NWP E&I Supervisor 1 - 2/2 | TAS | Rotation | NWP 37 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | NWP | NWP E&I Supervisor 1 - 2/2 | TAS | Rotation | NWP 37 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | NWP | NWP E&I Supervisor 2 - 1/2 | TAS | Rotation | NWP 38 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | NWP | NWP E&I Supervisor 2 - 1/2 | TAS | Rotation | NWP 38 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | NWP | NWP E&I Supervisor 2 - 2/2 | TAS | Rotation | NWP 39 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | NWP | NWP E&I Supervisor 2 - 2/2 | TAS | Rotation | NWP 39 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | NWP | NWP Coating Supervisor 1 - 1/2 | TAS | Rotation | NWP 40 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | NWP | NWP Coating Supervisor 1 - 1/2 | TAS | Rotation | NWP 40 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | NWP | NWP Coating Supervisor 1 - 2/2 | TAS | Rotation | NWP 41 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | NWP | NWP Coating Supervisor 1 - 2/2 | TAS | Rotation | NWP 41 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 42 | NWP | NWP Coating Supervisor 2 - 1/2 | TAS | Rotation | NWP 42 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 42 | NWP | NWP Coating Supervisor 2 - 1/2 | TAS | Rotation | NWP 42 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 43 | NWP | NWP Coating Supervisor 2 - 2/2 | TAS | Rotation | NWP 43 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 43 | NWP | NWP Coating Supervisor 2 - 2/2 | TAS | Rotation | NWP 43 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 44 | NWP | NWP HSE Lead - 1/2 | Staff [NAME] | Rotation | NWP 44 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 44 | NWP | NWP HSE Lead - 1/2 | Staff [NAME] | Rotation | NWP 44 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 45 | NWP | NWP HSE Lead - 2/2 | Staff [NAME] | Rotation | NWP 45 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 45 | NWP | NWP HSE Lead - 2/2 | Staff [NAME] | Rotation | NWP 45 | PMT 16 | Out of CPF [NAME] |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 46 | NWP | NWP HSE Superintendent - 1/2 | TAS | Rotation | NWP 46 | NWP 44 | NWP HSE Lead - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 46 | NWP | NWP HSE Superintendent - 1/2 | TAS | Rotation | NWP 46 | NWP 44 | NWP HSE Lead - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 47 | NWP | NWP HSE Superintendent - 2/2 | TAS | Rotation | NWP 47 | NWP 44 | NWP HSE Lead - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 47 | NWP | NWP HSE Superintendent - 2/2 | TAS | Rotation | NWP 47 | NWP 44 | NWP HSE Lead - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 48 | NWP | NWP HSE Supervisor 1 - 1/2 | TAS local | Rotation | NWP 48 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 48 | NWP | NWP HSE Supervisor 1 - 1/2 | TAS local | Rotation | NWP 48 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 49 | NWP | NWP HSE Supervisor 1 - 2/2 | TAS local | Rotation | NWP 49 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 49 | NWP | NWP HSE Supervisor 1 - 2/2 | TAS local | Rotation | NWP 49 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 50 | NWP | NWP HSE Supervisor 2 - 1/2 | TAS local | Rotation | NWP 50 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 50 | NWP | NWP HSE Supervisor 2 - 1/2 | TAS local | Rotation | NWP 50 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 51 | NWP | NWP HSE Supervisor 2 - 2/2 | TAS local | Rotation | NWP 51 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 51 | NWP | NWP HSE Supervisor 2 - 2/2 | TAS local | Rotation | NWP 51 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 52 | NWP | NWP HSE Supervisor 3 - 1/2 | TAS local | Rotation | NWP 52 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 52 | NWP | NWP HSE Supervisor 3 - 1/2 | TAS local | Rotation | NWP 52 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53 | NWP | NWP HSE Supervisor 3 - 2/2 | TAS local | Rotation | NWP 53 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53 | NWP | NWP HSE Supervisor 3 - 2/2 | TAS local | Rotation | NWP 53 | NWP 46 | NWP HSE Superintendent - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 54 | NWP | NWP Quality Superintendent - 1/2 | TAS | Rotation | NWP 54 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 54 | NWP | NWP Quality Superintendent - 1/2 | TAS | Rotation | NWP 54 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 55 | NWP | NWP Quality Superintendent - 2/2 | TAS | Rotation | NWP 55 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 55 | NWP | NWP Quality Superintendent - 2/2 | TAS | Rotation | NWP 55 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 56 | NWP | NWP QC Welding NDE & Coating Inspector - 1/2 | TAS | Rotation | NWP 56 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 56 | NWP | NWP QC Welding NDE & Coating Inspector - 1/2 | TAS | Rotation | NWP 56 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 57 | NWP | NWP QC Welding NDE & Coating Inspector - 2/2 | TAS | Rotation | NWP 57 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 57 | NWP | NWP QC Welding NDE & Coating Inspector - 2/2 | TAS | Rotation | NWP 57 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 58 | NWP | NWP QC Civil Inspector - 1/2 | TAS local | Rotation | NWP 58 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 58 | NWP | NWP QC Civil Inspector - 1/2 | TAS local | Rotation | NWP 58 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 59 | NWP | NWP QC Civil Inspector - 2/2 | TAS local | Rotation | NWP 59 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 59 | NWP | NWP QC Civil Inspector - 2/2 | TAS local | Rotation | NWP 59 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 60 | NWP | NWP Project Control Lead | Staff [NAME] | Residential | NWP 60 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 60 | NWP | NWP Project Control Lead | Staff [NAME] | Residential | NWP 60 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | NWP | NWP Interface Engineer (TBC) | Staff TTE | Residential | NWP 61 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 61 | NWP | NWP Interface Engineer (TBC) | Staff TTE | Residential | NWP 61 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 | Double with position from PMT Interface |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 62 | NWP | NWP Site Assistant | TAS local | Residential | NWP 62 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 62 | NWP | NWP Site Assistant | TAS local | Residential | NWP 62 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  |  |  |  | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 | 2028-03-30 00:00:00 |  | 27.91232876712328
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 63 | NWP | NWP QC E&I Inspector 1/2 | TAS local | Rotation | NWP 63 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 63 | NWP | NWP QC E&I Inspector 1/2 | TAS local | Rotation | NWP 63 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 64 | NWP | NWP QC E&I Inspector 2/2 | TAS local | Rotation | NWP 64 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 64 | NWP | NWP QC E&I Inspector 2/2 | TAS local | Rotation | NWP 64 | NWP 54 | NWP Quality Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | NWP - Cstr | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 | 2028-03-30 00:00:00 |  | 26.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 65 | NWP | EWI+NWP Site Project Support Lead 1/2 | TAS local | Rotation | NWP 65 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 65 | NWP | EWI+NWP Site Project Support Lead 1/2 | TAS local | Rotation | NWP 65 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 66 | NWP | EWI+NWP Site Project Support Lead 2/2 | TAS local | Rotation | NWP 66 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 66 | NWP | EWI+NWP Site Project Support Lead 2/2 | TAS local | Rotation | NWP 66 | NWP 2 | NWP Construction Manager |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 67 | NWP | EWI+NWP Site Planning & Reporting Engineer 1/2 | TAS local | Rotation | NWP 67 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 67 | NWP | EWI+NWP Site Planning & Reporting Engineer 1/2 | TAS local | Rotation | NWP 67 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 68 | NWP | EWI+NWP Site Planning & Reporting Engineer 2/2 | TAS local | Rotation | NWP 68 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 68 | NWP | EWI+NWP Site Planning & Reporting Engineer 2/2 | TAS local | Rotation | NWP 68 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 69 | NWP | EWI+NWP Site Quantity Surveyor 1/2 | TAS local | Rotation | NWP 69 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 69 | NWP | EWI+NWP Site Quantity Surveyor 1/2 | TAS local | Rotation | NWP 69 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 70 | NWP | EWI+NWP Site Quantity Surveyor 2/2 | TAS local | Rotation | NWP 70 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 70 | NWP | EWI+NWP Site Quantity Surveyor 2/2 | TAS local | Rotation | NWP 70 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 71 | NWP | EWI+NWP Planning Engineer | Staff [NAME] | Residential | NWP 71 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 71 | NWP | EWI+NWP Planning Engineer | Staff [NAME] | Residential | NWP 71 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 72 | NWP | EWI+NWP Contract Engineer | Staff [NAME] | Residential | NWP 72 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 72 | NWP | EWI+NWP Contract Engineer | Staff [NAME] | Residential | NWP 72 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 73 | NWP | EWI+NWP Cost Controller | Staff [NAME] | Residential | NWP 73 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 73 | NWP | EWI+NWP Cost Controller | Staff [NAME] | Residential | NWP 73 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 74 | NWP | [NAME] | Staff [NAME] | Residential | NWP 74 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 74 | NWP | [NAME] | Staff [NAME] | Residential | NWP 74 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 75 | NWP | EWI+NWP Site Document Controller - 1/2 | TAS local | Rotation | NWP 75 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 75 | NWP | EWI+NWP Site Document Controller - 1/2 | TAS local | Rotation | NWP 75 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 76 | NWP | EWI+NWP Site Document Controller - 2/2 | TAS local | Rotation | NWP 76 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 76 | NWP | EWI+NWP Site Document Controller - 2/2 | TAS local | Rotation | NWP 76 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 77 | NWP | EWI+NWP HR Coordinator | Staff [NAME] | Residential | NWP 77 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 77 | NWP | EWI+NWP HR Coordinator | Staff [NAME] | Residential | NWP 77 | NWP 60 | NWP Project Control Lead |  |  |  |  | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 78 | NWP | EWI+NWP Permitting Engineer - 1/2 | TAS local | Rotation | NWP 78 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 78 | NWP | EWI+NWP Permitting Engineer - 1/2 | TAS local | Rotation | NWP 78 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 79 | NWP | EWI+NWP Permitting Engineer - 2/2 | TAS local | Rotation | NWP 79 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 79 | NWP | EWI+NWP Permitting Engineer - 2/2 | TAS local | Rotation | NWP 79 | PMT 11 | Package Manager [NAME] |  |  |  |  | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 | 2028-03-30 00:00:00 |  | 35.96712328767123
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 80 | NWP | EWI+NWP Site Camp Coordinator - 1/2 | TAS local | Rotation | NWP 80 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 80 | NWP | EWI+NWP Site Camp Coordinator - 1/2 | TAS local | Rotation | NWP 80 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 81 | NWP | EWI+NWP Site Camp Coordinator - 2/2 | TAS local | Rotation | NWP 81 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 81 | NWP | EWI+NWP Site Camp Coordinator - 2/2 | TAS local | Rotation | NWP 81 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 82 | NWP | NWP Site CPLO - 1/2 | TAS local | Rotation | NWP 82 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 82 | NWP | NWP Site CPLO - 1/2 | TAS local | Rotation | NWP 82 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 83 | NWP | NWP Site CPLO - 2/2 | TAS local | Rotation | NWP 83 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 83 | NWP | NWP Site CPLO - 2/2 | TAS local | Rotation | NWP 83 | NWP 16 | NWP Construction Superintendent - 1/2 |  |  |  |  | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  | EW - Cstr | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 | 2028-03-30 00:00:00 |  | 33.23835616438356
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | PMT | Quality manager | Staff TTE | Residential | PMT 18 | PMT 1 | Project director | Quality |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 18 | PMT | Quality manager | Staff TTE | Residential | PMT 18 | PMT 1 | Project director | Quality |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | PMT | Quality Engineer | Staff [NAME] | Residential | PMT 19 | PMT 18 | Quality manager | Quality |  |  |  | France | TBD | ME base |  | FID | -3 | FID -3 | FID | 2 | #REF! | FID | 0 | FID 0 | RFSU | -6 | RFSU -6 | Scope: primary: surveillance coordination for all NWP, CPF; support for KOM, PIM, inspection as required; qualification audit |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-07-04 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | PMT | Quality Engineer | Staff [NAME] | Residential | PMT 19 | PMT 18 | Quality manager | Quality |  |  |  | France | TBD | ME base |  | FID | -3 | FID -3 | FID | 2 | #REF! | FID | 0 | FID 0 | RFSU | -6 | RFSU -6 | Scope: primary: surveillance coordination for all NWP, CPF; support for KOM, PIM, inspection as required; qualification audit |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 | 2027-07-04 00:00:00 |  | 30.04931506849315
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | PMT | Project Control Manager | Staff TTE | Residential | PMT 20 | PMT 1 | Project director | PCM |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | PMT | Project Control Manager | Staff TTE | Residential | PMT 20 | PMT 1 | Project director | PCM |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM |  |  |  | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | PMT | Planning Manager | TAS | Residential | PMT 22 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | PMT | Planning Manager | TAS | Residential | PMT 22 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | PMT | Risk Manager | TAS | Residential | PMT 23 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | PMT | Risk Manager | TAS | Residential | PMT 23 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | PMT | Contract manager | Staff TTE | Residential | PMT 25 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | PMT | Contract manager | Staff TTE | Residential | PMT 25 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | PMT | Reporting Manager | TAS | Residential | PMT 26 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | PMT | Reporting Manager | TAS | Residential | PMT 26 | PMT 20 | Project Control Manager | PCM |  |  |  | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2027-12-31 00:00:00 |  | 47.8027397260274
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | PMT | Interfaces Manager | Staff TTE | Residential | PMT 27 | PMT 1 | Project director | Interfaces |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | PMT | Interfaces Manager | Staff TTE | Residential | PMT 27 | PMT 1 | Project director | Interfaces |  |  |  | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 | 2028-03-30 00:00:00 |  | 50.76164383561644
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | PMT | NWP Interfaces Eng | Staff TTE | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 |  |  |  |  |  |  | Double with interface position from NWP Package |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2024-06-05 00:00:00 | 00:00:00 |  | -1494.180821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | PMT | NWP Interfaces Eng | Staff TTE | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 |  |  |  |  |  |  | Double with interface position from NWP Package |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2024-06-05 00:00:00 | 00:00:00 |  | -1494.180821917808
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | PMT | CPF Interfaces Eng | Staff TTE | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID |  |  |  |  |  |  | Double with interface position from CPF Package |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2024-08-04 00:00:00 | 00:00:00 |  | -1496.153424657534
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | PMT | CPF Interfaces Eng | Staff TTE | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID |  |  |  |  |  |  | Double with interface position from CPF Package |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2024-08-04 00:00:00 | 00:00:00 |  | -1496.153424657534
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | PMT | External Interfaces Eng.  ( TEEPRH facilitator) | Staff [NAME] | Residential | PMT 30 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | NA | TBD | Site |  | FID | 0 | FID 0 | FID |  | FID |  |  |  |  |  |  |  |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2025-04-01 00:00:00 | 00:00:00 |  | -1504.043835616438
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | PMT | External Interfaces Eng.  ( TEEPRH facilitator) | Staff [NAME] | Residential | PMT 30 | PMT 27 | Interfaces Manager | Interfaces |  |  |  | NA | TBD | Site |  | FID | 0 | FID 0 | FID |  | FID |  |  |  |  |  |  |  |  | FID | 00:00:00 | 2025-04-01 00:00:00 | False | 2025-04-01 00:00:00 | 00:00:00 |  | -1504.043835616438
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | DRL | Drilling Manager - 1/2 | Staff TTE | Rotation | DRL 20 | PMT 1 | Project Director |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 20 | DRL | Drilling Manager - 1/2 | Staff TTE | Rotation | DRL 20 | PMT 1 | Project Director |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | DRL | Drilling Manager - 2/2 | Staff TTE | Rotation | DRL 21 | PMT 1 | Project Director |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 21 | DRL | Drilling Manager - 2/2 | Staff TTE | Rotation | DRL 21 | PMT 1 | Project Director |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | DRL | Head of Completion - 1/2 | Staff TTE | Rotation | DRL 22 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 22 | DRL | Head of Completion - 1/2 | Staff TTE | Rotation | DRL 22 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | DRL | Head of Completion - 2/2 | Staff TTE | Rotation | DRL 23 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 23 | DRL | Head of Completion - 2/2 | Staff TTE | Rotation | DRL 23 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | DRL | Operation Safety Leader - 1/2 | Staff TTE | Rotation | DRL 24 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 24 | DRL | Operation Safety Leader - 1/2 | Staff TTE | Rotation | DRL 24 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | DRL | Operation Safety Leader - 2/2 | Staff TTE | Rotation | DRL 25 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 25 | DRL | Operation Safety Leader - 2/2 | Staff TTE | Rotation | DRL 25 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | DRL | Lead Completion Eng - 1/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | DRL | Lead Completion Eng - 1/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | DRL | Lead Completion Eng - 2/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | DRL | Lead Completion Eng - 2/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | DRL | Lead Completion Eng - 3/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 26 | DRL | Lead Completion Eng - 3/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | DRL | Lead Completion Eng - 4/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 27 | DRL | Lead Completion Eng - 4/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | DRL | Head of Well Construction - 1/2 | Staff TTE | Rotation | DRL 28 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 28 | DRL | Head of Well Construction - 1/2 | Staff TTE | Rotation | DRL 28 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | DRL | Head of Well Construction - 2/2 | Staff TTE | Rotation | DRL 29 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 29 | DRL | Head of Well Construction - 2/2 | Staff TTE | Rotation | DRL 29 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | DRL | Lead Drilling Eng - 1/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | DRL | Lead Drilling Eng - 1/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | DRL | Lead Drilling Eng - 2/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | DRL | Lead Drilling Eng - 2/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | DRL | Lead Drilling Eng - 3/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 30 | DRL | Lead Drilling Eng - 3/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | DRL | Lead Drilling Eng - 4/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 31 | DRL | Lead Drilling Eng - 4/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | DRL | Drilling Superintedent - 1/2 | Staff TTE | Rotation | DRL 32 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 32 | DRL | Drilling Superintedent - 1/2 | Staff TTE | Rotation | DRL 32 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | DRL | Drilling Superintedent - 2/2 | Staff TTE | Rotation | DRL 33 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 33 | DRL | Drilling Superintedent - 2/2 | Staff TTE | Rotation | DRL 33 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | DRL | Drilling Supervisor - 1/2 | Staff TTE | Rotation | DRL 34 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 34 | DRL | Drilling Supervisor - 1/2 | Staff TTE | Rotation | DRL 34 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | DRL | Drilling Supervisor - 2/2 | Staff TTE | Rotation | DRL 35 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 35 | DRL | Drilling Supervisor - 2/2 | Staff TTE | Rotation | DRL 35 | DRL 32 | Drilling Superintedent - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | DRL | Head [NAME] management - 1/2 | Staff TTE | Rotation | DRL 36 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 36 | DRL | Head [NAME] management - 1/2 | Staff TTE | Rotation | DRL 36 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | DRL | Head [NAME] management - 2/2 | Staff TTE | Rotation | DRL 37 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 37 | DRL | Head [NAME] management - 2/2 | Staff TTE | Rotation | DRL 37 | DRL 20 | Drilling Manager - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 38 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 38 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 39 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 39 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 39 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 | 2028-12-25 00:00:00 |  | 41.88493150684931
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 40 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 40 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 40 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 41 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 41 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 41 | DRL 36 | Head [NAME] management - 1/2 |  |  |  |  | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 | RFSU 12 | Demob in 2046 |  | FID | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 | 2028-12-25 00:00:00 |  | 38.92602739726027