Spreadsheet: 231772d1367223286-how-to-sort-information-based-on-date-in-a-header-row-excel-schedule
Sheet: May

 |  |  |  | 4 | 5 | 6 | 7 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 1 | 2 | 3 | 4
 | 2013-01-01 00:00:00 |  | M | a | y
No. | Activity | Start Date | 2013-05-01 00:00:00 | 2013-05-02 00:00:00 | 2013-05-03 00:00:00 | 2013-05-04 00:00:00 | 2013-05-05 00:00:00 | 2013-05-06 00:00:00 | 2013-05-07 00:00:00 | 2013-05-08 00:00:00 | 2013-05-09 00:00:00 | 2013-05-10 00:00:00 | 2013-05-11 00:00:00 | 2013-05-12 00:00:00 | 2013-05-13 00:00:00 | 2013-05-14 00:00:00 | 2013-05-15 00:00:00 | 2013-05-16 00:00:00 | 2013-05-17 00:00:00 | 2013-05-18 00:00:00 | 2013-05-19 00:00:00 | 2013-05-20 00:00:00 | 2013-05-21 00:00:00 | 2013-05-22 00:00:00 | 2013-05-23 00:00:00 | 2013-05-24 00:00:00 | 2013-05-25 00:00:00 | 2013-05-26 00:00:00 | 2013-05-27 00:00:00 | 2013-05-28 00:00:00 | 2013-05-29 00:00:00 | 2013-05-30 00:00:00 | 2013-05-31 00:00:00
 |  | [NAME] | 2013-05-01 00:00:00 | 2013-05-02 00:00:00 | 2013-05-03 00:00:00 | 2013-05-04 00:00:00 | 2013-05-05 00:00:00 | 2013-05-06 00:00:00 | 2013-05-07 00:00:00 | 2013-05-08 00:00:00 | 2013-05-09 00:00:00 | 2013-05-10 00:00:00 | 2013-05-11 00:00:00 | 2013-05-12 00:00:00 | 2013-05-13 00:00:00 | 2013-05-14 00:00:00 | 2013-05-15 00:00:00 | 2013-05-16 00:00:00 | 2013-05-17 00:00:00 | 2013-05-18 00:00:00 | 2013-05-19 00:00:00 | 2013-05-20 00:00:00 | 2013-05-21 00:00:00 | 2013-05-22 00:00:00 | 2013-05-23 00:00:00 | 2013-05-24 00:00:00 | 2013-05-25 00:00:00 | 2013-05-26 00:00:00 | 2013-05-27 00:00:00 | 2013-05-28 00:00:00 | 2013-05-29 00:00:00 | 2013-05-30 00:00:00 | 2013-05-31 00:00:00
1 | DEMOLISH OLD BUILDINGS | CHAMIC
2 | SANDSTONE FINISHES TO EXTENSION BUILDING | ISG
2.1 | REPLACE DOOR STEELWORK | ISG
2.2 | SOUTH SIDE BLOCKWORK | ISG
2.3 | FIREPROOFING | ISG
2.4 | SRWV BUND INSTALLATION | ISG |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | X | X | X | X
2.5 | CUT & INSTALL TRENCH FOR MCC | ISG |  |  |  |  |  |  |  |  |  |  |  |  | X | X | X
3 | PIPEWORK INSTALLATION BUILDING EXTENSION | ABERCROMBIES |  |  |  |  |  |  | X | X | X
3.1 | PIPEWORK INSTALLATION OLD STILL HOUSE | ABERCROMBIES |  |  |  |  |  |  |  |  |  | X | X |  | X | X
3.2 | PIPEWORK INSTALLATION COOLING TOWERS | ABERCROMBIES |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | X | X
4 | CABLE ROUTE INSTALLATION EXTENSION BUILDING | GRANTS |  |  |  |  |  |  |  |  |  |  |  |  |  | X | X
4.1 | CABLE ROUTE INSTALLATION COOLING TOWERS | GRANTS |  |  |  |  |  |  |  |  |  |  |  |  | X | X
4.2 | INSTALL BOILERHOUSE STEELWORK | PATERSONS |  |  | X |  | X | X |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | X
4.3 | INSTALL BOILER DUCTWORK | PATERSONS |  |  |  |  |  |  | X | X | X | X |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | X
5 | CLEAN TRENCH IN BOILERHOUSE | MSIS | X
5.1 | INSTALL BOILER FAN IN BOILERHOUSE | MITCHELLS |  | X
5.2 | REMOVE TRENCH CABLES | GRANTS |  | X
5.3 | INSTALL COOLING TOWER STAIRS | MITCHELLS |  |  | X
6 | REMOVE WASHBACK SCAFFOLDS | SPEYSIDE SCAFFOLDING |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | X | X
6.1
6.2
6.3
6.4
7
7.1
7.2
7.3
7.4
7.5
8
8.1
8.2
8.3
8.4
8.5
8.6