Spreadsheet: 873263d1719744879-how-to-put-a-conditional-formatting-according-to-a-condition-several-conditions-30062024
Sheet: MPP

Numéro | Group | Position Title | Status | Work scheme | Position Code | Position code N+1 | Reports to (Position title N+1) | Discipline | [NAME] last name | Job Holder name | Full name | Location-1 pre-FID | Location-2 post-FID | Location-3- During Construction | Local/Expat | Mobilization trigger | Month to/post trigger | Planned start date | Transfer trigger 1 | Month to/post transfer trigger 1 | Planned transfer date 1 | Transfer trigger 2 | Month to/post transfer trigger 2 | Planned transfer date 2 | Demobilization Trigger | Month to/post trigger (demob) | Planned Demob date | Commentaire |  | Mob Trigger | Demob Trigger |  |  | Mob | Demob |  | Nb Months |  | 2024-01-31 00:00:00 | 2024-02-28 00:00:00 | 2024-03-31 00:00:00 | 2024-04-30 00:00:00 | 2024-05-31 00:00:00 | 2024-06-30 00:00:00 | 2024-07-31 00:00:00 | 2024-08-31 00:00:00 | 2024-09-30 00:00:00 | 2024-10-31 00:00:00 | 2024-11-30 00:00:00 | 2024-12-31 00:00:00 | 2025-01-31 00:00:00 | 2025-02-28 00:00:00 | 2025-03-31 00:00:00 | 2025-04-30 00:00:00 | 2025-05-31 00:00:00 | 2025-06-30 00:00:00 | 2025-07-31 00:00:00 | 2025-08-31 00:00:00 | 2025-09-30 00:00:00 | 2025-10-31 00:00:00 | 2025-11-30 00:00:00 | 2025-12-31 00:00:00 | 2026-01-31 00:00:00 | 2026-02-28 00:00:00 | 2026-03-31 00:00:00 | 2026-04-30 00:00:00 | 2026-05-31 00:00:00 | 2026-06-30 00:00:00 | 2026-07-31 00:00:00 | 2026-08-31 00:00:00 | 2026-09-30 00:00:00 | 2026-10-31 00:00:00 | 2026-11-30 00:00:00 | 2026-12-31 00:00:00 | 2027-01-31 00:00:00 | 2027-02-28 00:00:00 | 2027-03-31 00:00:00 | 2027-04-30 00:00:00 | 2027-05-31 00:00:00 | 2027-06-30 00:00:00 | 2027-07-31 00:00:00 | 2027-08-31 00:00:00 | 2027-09-30 00:00:00 | 2027-10-31 00:00:00 | 2027-11-30 00:00:00 | 2027-12-31 00:00:00 | 2028-01-31 00:00:00 | 2028-02-28 00:00:00 | 2028-03-31 00:00:00 | 2028-04-30 00:00:00 | 2028-05-31 00:00:00 | 2028-06-30 00:00:00 | 2028-07-31 00:00:00 | 2028-08-31 00:00:00 | 2028-09-30 00:00:00 | 2028-10-31 00:00:00 | 2028-11-30 00:00:00 | 2028-12-31 00:00:00 | 2029-01-31 00:00:00
1 | PMT | Project director | Staff TTE | Residential | PMT 1 |  |  |  | AL ATASSI | Kamal | [NAME] | France | TBD | ME + Site | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
2 | PMT | CPF Package Manager | Staff TTE | Residential | PMT 2 | PMT 1 | Project Director | Project | TAURINES | Lilian | Lilian TAURINES | France | EPC- CPF Offices | ME + Site |  | FID | -14 | FID -14 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
1 | CPF | CPF Project Engineer 1 | TAS | Residential | CPF 1 | PMT 2 | CPF Package Manager | Engineering | CASTANO | Mathieu | Mathieu CASTANO | France | EPC- CPF Offices | ME + Site |  | FID | -12 | FID -12 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
2 | CPF | CPF Project Engineer 2 | BOC Secondee | Residential | CPF 2 | PMT 2 | CPF Package Manager | Engineering | TBN | TBN | FID -6 | France | EPC- CPF Offices | Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
3 | CPF | CPF Project Engineer 3 | Staff [NAME] | Residential | CPF 3 | PMT 2 | CPF Package Manager | Engineering | TBN | TBN | FID -6 | France | EPC- CPF Offices | ME + Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
4 | CPF | CPF Engineering Manager | Staff TTE | Residential | CPF 4 | PMT 2 | CPF Package Manager | Engineering | TBN | TBN | FID -3 | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
5 | CPF | CPF Project Controls Lead | Staff [NAME] | Residential | CPF 5 | PMT 2 | CPF Package Manager | PCM | TBN | TBN | FID -3 | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
6 | CPF | Commissioning & Field Ops Leader | Staff TTE | Residential | CPF 6 | PMT 2 | CPF Package Manager | Field Ops | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Will then become Site Commissioning Leader in rotation
7 | CPF | CPF Construction Manager | Staff TTE | Residential | CPF 7 | PMT 2 | CPF Package Manager | Project | BOUWENSE | Julien | [NAME] | France | EPC- CPF Offices | ME + Site |  | FID | -9 | FID -9 | FID | 0 | FID 0 | CPF - Cstr | -3 | CPF - Cstr -3 | RFSU | 3
8 | CPF | CPF Permitting Engineer | BOC Secondee | Residential | CPF 8 | PMT 2 | CPF Package Manager | Project | TBN | TBN | FID 0 | NA | EPC- CPF Offices | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
9 | CPF | CPF Quality Lead | TAS | Residential | CPF 9 | PMT 2 | CPF Package Manager | Quality | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
10 | CPF | CPF Interface Engineer | Staff [NAME] | Residential | CPF 10 | PMT 2 | CPF Package Manager | Interfaces | EL YAGOUBI | [NAME] | [NAME] | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 |  | Double with position from PMT Interface
11 | CPF | CPF Procurement & SubContracts Coordinator | TAS | Residential | CPF 11 | PMT 2 | CPF Package Manager | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -3
12 | CPF | CPF [NAME] | TAS | Residential | CPF 12 | PMT 2 | CPF Package Manager | HSE | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
13 | CPF | CPF Deputy Engineering Manager | Staff TTE | Residential | CPF 13 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID -3 | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -6
14 | CPF | Lead Process Engineer | Staff TTE | Residential | CPF 14 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
15 | CPF | Process Engineer 1 | TAS | Residential | CPF 15 | CPF 14 | Lead Process Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
16 | CPF | Process Engineer 2 | BOC Secondee | Residential | CPF 16 | CPF 14 | Lead Process Engineer | Engineering | TBN | TBN | FID -6 | UK | EPC- CPF Offices | NA |  | FID | -6 | FID -6 | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Will then take a position on site in Field Engineering or Pre-Commisionning
17 | CPF | Process Engineer 3 | TAS local | Residential | CPF 17 | CPF 14 | Lead Process Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
18 | CPF | Lead Structural and Civil Engineer | TAS | Residential | CPF 18 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
19 | CPF | Structural and Civil Engineer | TAS | Residential | CPF 19 | CPF 18 | Lead Structural and Civil Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
20 | CPF | Building and HVAC Engineer | TAS | Residential | CPF 20 | CPF 18 | Lead Structural and Civil Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
21 | CPF | Lead Technical Safety Engineer | Staff [NAME] | Residential | CPF 21 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6
22 | CPF | Technical Safety Engineer | TAS | Residential | CPF 22 | CPF 21 | Lead Technical Safety Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
23 | CPF | Lead Rotating Equipment Engineer | Staff [NAME] | Residential | CPF 23 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6
24 | CPF | Mechanical Package Engineer | TAS | Residential | CPF 24 | CPF 23 | Lead Rotating Equipment Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
25 | CPF | Lead Electrical Engineer | Staff [NAME] | Residential | CPF 25 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
26 | CPF | Lead Instrument / ICSS Engineer | Staff [NAME] | Residential | CPF 26 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
27 | CPF | ICSS Engineer | TAS | Residential | CPF 27 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12
28 | CPF | Instrument Engineer | TAS | Residential | CPF 28 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
29 | CPF | Telecom Engineer | TAS | Residential | CPF 29 | CPF 26 | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
30 | CPF | Lead PVV / Layout Engineer | TAS | Residential | CPF 30 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
31 | CPF | Piping Engineer | TAS | Residential | CPF 31 | CPF 30 | Lead PVV / Layout Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 6
32 | CPF | Static Equipment Engineer | TAS | Residential | CPF 32 | CPF 30 | Lead PVV / Layout Engineer | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0
33 | CPF | Corrosion and Coating Engineer | TAS | Residential | CPF 33 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12
34 | CPF | Project Data Steward | TAS | Residential | CPF 34 | CPF 4 | CPF Engineering Manager | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 1
35 | CPF | CPF Contract Engineer | Staff [NAME] | Residential | CPF 35 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID -6 | France | EPC- CPF Offices | ME base |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
36 | CPF | Schedule Engineer | TAS | Residential | CPF 36 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
37 | CPF | CPF Cost Controler & Quantity Surveyor | TAS | Residential | CPF 37 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
38 | CPF | CPF HR Coordinator | TAS | Residential | CPF 38 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID -3 | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
39 | CPF | CPF Lead Document Control | TAS | Residential | CPF 39 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
40 | CPF | [NAME] | TAS local | Residential | CPF 40 | CPF 39 | CPF Lead Document Control | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
41 | CPF | ICAPS Coordinator | TAS | Residential | CPF 41 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
42 | CPF | Comm. Oil System Lead | TAS | Residential | CPF 42 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
43 | CPF | Comm. Gas System Lead | TAS | Residential | CPF 43 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
44 | CPF | Comm. Water System Lead | TAS | Residential | CPF 44 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
45 | CPF | Comm. Utilities System Lead | TAS | Residential | CPF 45 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
46 | CPF | Senior CCR Operator | TAS | Residential | CPF 46 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
47 | CPF | Comm. Electrical [NAME] | TAS | Residential | CPF 47 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
48 | CPF | Comm. Mechanical [NAME] | TAS | Residential | CPF 48 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
49 | CPF | Comm. Instrument [NAME] | TAS | Residential | CPF 49 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
50 | CPF | Comm. Piping [NAME] | TAS | Residential | CPF 50 | CPF 6 | Commissioning & Field Ops Leader | Engineering | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
51 | CPF | Preservation and [NAME] | TAS | Residential | CPF 51 | CPF 6 | Commissioning & Field Ops Leader |  | TBN | TBN | FID 9 | NA | EPC- CPF Offices | NA |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 |  | Commissioning will switch to positions in rotation on site
52 | CPF | MIE Coordinator | TAS | Residential | CPF 52 | CPF 6 | Commissioning & Field Ops Leader |  | TBN | TBN | FID 9 | NA | EPC- CPF Offices | ME + Site |  | FID | 9 | FID 9 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 0
53 | CPF | CPF Welding Engineer | TAS | Residential | CPF 53 | CPF 9 | CPF Quality Lead | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
54 | CPF | CPF NDE Engineer | TAS | Residential | CPF 54 | CPF 9 | CPF Quality Lead | Engineering | TBN | TBN | FID 0 | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12
55 | CPF | CPF Vendors / subcontractors QC Lead | TAS | Residential | CPF 55 | CPF 9 | CPF Quality Lead | PCM | TBN | TBN | FID 0 | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea)
56 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 56 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN | FID 0 | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 10 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea)
57 | CPF | CPF Prefab QC Inspector | TAS local | Residential | CPF 57 | CPF 55 | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN | FID 0 | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 11 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea)
58 | CPF | CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | CPF 58 | CPF 7 | CPF Construction Manager | Project | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction
59 | CPF | CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | CPF 59 | CPF 7 | CPF Construction Manager | Project | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction
60 | CPF | CPF Site Project Support Lead - 1/2 | TAS | Rotation | CPF 60 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress)
61 | CPF | CPF Site Project Support Lead - 2/2 | TAS | Rotation | CPF 61 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | PCM | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress)
62 | CPF | CPF Site Security Coordinator - 1/2 | TAS | Rotation | CPF 62 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at the same time as the RSES
63 | CPF | CPF Site Security Coordinator - 2/2 | TAS | Rotation | CPF 63 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at the same time as the RSES
64 | CPF | CPF Site Communities & Industrial Relations Coordinator | BOC Secondee | Residential | CPF 64 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob a when Pioneer Camp construction starts (to help with Communities relations)
65 | CPF | CPF Site HSE Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 65 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at the same time as the RSES
66 | CPF | CPF Site HSE Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 66 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | HSE | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob at the same time as the RSES
67 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 67 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive)
68 | CPF | CPF Site [NAME] | Staff [NAME] | Rotation | CPF 68 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Quality | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive)
69 | CPF | CPF Site Construction Superintendent - 1/2 | Staff [NAME] | Rotation | CPF 69 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | FID 4 | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders
70 | CPF | CPF Site Construction Superintendent - 2/2 | Staff [NAME] | Rotation | CPF 70 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | FID 4 | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders
71 | CPF | CPF Field Engineering Lead - 1/2 | Staff [NAME] | Rotation | CPF 71 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering | TBN | TBN | FID 8 | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 |  | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site
72 | CPF | CPF Field Engineering Lead - 2/2 | Staff [NAME] | Rotation | CPF 72 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Engineering | TBN | TBN | FID 8 | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 |  | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site
73 | CPF | Site Commissioning Lead - 1/2 | Staff TTE | Rotation | CPF 73 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 |  | CPF-Cstr is the trigger when the Commissioning switch from EPC-Offices to Site
74 | CPF | Site Commissioning Lead - 2/2 | Staff TTE | Rotation | CPF 74 | CPF 58 | CPF Site Manager (RSES-D) - 1/2 | Field Ops | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
75 | CPF | CPF Site Assistant | TAS local | Residential | CPF 75 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
76 | CPF | CPF Site Camp Coordinator - 1/2 | TAS local | Rotation | CPF 76 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
77 | CPF | CPF Site Camp Coordinator - 2/2 | TAS local | Rotation | CPF 77 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
78 | CPF | Quantity Surveyor - 1/2 | TAS | Rotation | CPF 78 | CPF 60 | CPF Site Project Support Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
79 | CPF | Quantity Surveyor - 2/2 | TAS local | Rotation | CPF 79 | CPF 60 | CPF Site Project Support Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
80 | CPF | Site Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 80 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
81 | CPF | Site Planning & Reporting Engineer - 2/2 | TAS local | Rotation | CPF 81 | CPF 60 | CPF Site Project Support Lead - 1/2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
82 | CPF | CPF Site Emergency & Methods Coord. - 1/2 | TAS | Rotation | CPF 82 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan
83 | CPF | CPF Site Emergency & Methods Coord. - 2/2 | TAS | Rotation | CPF 83 | CPF 65 | CPF Site HSE Superintendent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan
84 | CPF | HSE Supervisor 1 - 1/2 | TAS | Rotation | CPF 84 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
85 | CPF | HSE Supervisor 1 - 2/2 | TAS | Rotation | CPF 85 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
86 | CPF | HSE Supervisor 2 - 1/2 | TAS | Rotation | CPF 86 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
87 | CPF | HSE Supervisor 2 - 2/2 | TAS | Rotation | CPF 87 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
88 | CPF | HSE Supervisor 3 - 1/2 | TAS | Rotation | CPF 88 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
89 | CPF | HSE Supervisor 3 - 2/2 | TAS | Rotation | CPF 89 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
90 | CPF | HSE Supervisor 4 - 1/2 | TAS local | Rotation | CPF 90 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
91 | CPF | HSE Supervisor 4 - 2/2 | TAS local | Rotation | CPF 91 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3
92 | CPF | HSE Supervisor 5 - 1/2 | TAS local | Rotation | CPF 92 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
93 | CPF | HSE Supervisor 5 - 2/2 | TAS local | Rotation | CPF 93 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
94 | CPF | HSE Supervisor 6 - 1/2 | TAS local | Rotation | CPF 94 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
95 | CPF | HSE Supervisor 6 - 2/2 | TAS local | Rotation | CPF 95 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
96 | CPF | HSE Supervisor 7 - Laydown area - 1/2 | TAS local | Rotation | CPF 96 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
97 | CPF | HSE Supervisor 7 - Laydown area - 2/2 | TAS local | Rotation | CPF 97 | CPF 65 | CPF Site HSE Superintendent - 1/2 | HSE | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
98 | CPF | Civil & Struct. QC Inspector - 1/2 | TAS | Rotation | CPF 98 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 6 | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders
99 | CPF | Civil & Struct. QC Inspector - 2/2 | TAS local | Rotation | CPF 99 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 6 | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders
100 | CPF | Mech. Static QC Inspector - 1/2 | TAS | Rotation | CPF 100 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
101 | CPF | Mech. Static QC Inspector - 2/2 | TAS local | Rotation | CPF 101 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
102 | CPF | Mech. Rotating QC Inspector - 1/2 | TAS | Rotation | CPF 102 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
103 | CPF | Mech. Rotating QC Inspector - 2/2 | TAS local | Rotation | CPF 103 | CPF 67 | CPF Site [NAME] | Quality | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
104 | CPF | PVV-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 104 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
105 | CPF | PVV-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 105 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
106 | CPF | PVV-Welding Inspector 2 - 1/2 | TAS | Rotation | CPF 106 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
107 | CPF | PVV-Welding Inspector 2 - 2/2 | TAS | Rotation | CPF 107 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
108 | CPF | PVV-Welding Inspector 3 - 1/2 | TAS | Rotation | CPF 108 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
109 | CPF | PVV-Welding Inspector 3 - 2/2 | TAS | Rotation | CPF 109 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
110 | CPF | Str.-Welding Inspector 1 - 1/2 | TAS | Rotation | CPF 110 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
111 | CPF | Str.-Welding Inspector 1 - 2/2 | TAS | Rotation | CPF 111 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3
112 | CPF | Painting/Coating QC Inspector - 1/2 | TAS | Rotation | CPF 112 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
113 | CPF | Painting/Coating QC Inspector - 2/2 | TAS | Rotation | CPF 113 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
114 | CPF | E&I QC Inspector 1 - 1/2 | TAS | Rotation | CPF 114 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
115 | CPF | E&I QC Inspector 1 - 2/2 | TAS | Rotation | CPF 115 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
116 | CPF | E&I QC Inspector 2 - 1/2 | TAS local | Rotation | CPF 116 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
117 | CPF | E&I QC Inspector 2 - 2/2 | TAS local | Rotation | CPF 117 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
118 | CPF | Material & Préservation Inspector - 1/2 | TAS | Rotation | CPF 118 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 10 | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob slighthly before construction starts, to help with setting-up preservation procedures
119 | CPF | Material & Préservation Inspector - 2/2 | TAS | Rotation | CPF 119 | CPF 67 | CPF Site [NAME] |  | TBN | TBN | FID 10 | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob slighthly before construction starts, to help with setting-up preservation procedures
120 | CPF | Process Area Construction Lead - 1/2 | TAS | Rotation | CPF 120 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
121 | CPF | Process Area Construction Lead - 2/2 | TAS local | Rotation | CPF 121 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
122 | CPF | Water & Utilities Area Construction Lead - 1/2 | TAS | Rotation | CPF 122 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
123 | CPF | Water & Utilities Area Construction Lead - 2/2 | TAS local | Rotation | CPF 123 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
124 | CPF | Tanks Area Construction Lead - 1/2 | TAS | Rotation | CPF 124 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
125 | CPF | Tanks Area Construction Lead - 2/2 | TAS local | Rotation | CPF 125 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob when construction starts
126 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 126 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp
127 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 127 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp
128 | CPF | Civil & Struct. [NAME] | TAS | Rotation | CPF 128 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6
129 | CPF | Civil & Struct. [NAME] | TAS local | Rotation | CPF 129 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6
130 | CPF | PVV Supervisor 1 - 1/2 | TAS | Rotation | CPF 130 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
131 | CPF | PVV Supervisor 1 - 2/2 | TAS local | Rotation | CPF 131 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
132 | CPF | PVV Supervisor 2 - 1/2 | TAS | Rotation | CPF 132 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
133 | CPF | PVV Supervisor 2 - 2/2 | TAS local | Rotation | CPF 133 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
134 | CPF | PVV Supervisor 3 - 1/2 | TAS | Rotation | CPF 134 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
135 | CPF | PVV Supervisor 3 - 2/2 | TAS local | Rotation | CPF 135 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning
136 | CPF | E/I Supervisor 1 - 1/2 | TAS | Rotation | CPF 136 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 10 | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob a little before construction starts, to help with full Camp preparation
137 | CPF | E/I Supervisor 1 - 2/2 | TAS local | Rotation | CPF 137 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 10 | NA | Site | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob a little before construction starts, to help with full Camp preparation
138 | CPF | E/I Supervisor 2 - 1/2 | TAS | Rotation | CPF 138 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
139 | CPF | E/I Supervisor 2 - 2/2 | TAS local | Rotation | CPF 139 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
140 | CPF | E/I Supervisor 3 - 1/2 | TAS | Rotation | CPF 140 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
141 | CPF | E/I Supervisor 3 - 2/2 | TAS local | Rotation | CPF 141 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
142 | CPF | Painting/coating Supervisor - 1/2 | TAS | Rotation | CPF 142 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
143 | CPF | Painting/coating Supervisor - 2/2 | TAS local | Rotation | CPF 143 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning
144 | CPF | ICSS Supervisor - 1/2 | TAS | Rotation | CPF 144 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning
145 | CPF | ICSS Supervisor - 2/2 | TAS local | Rotation | CPF 145 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 |  | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning
146 | CPF | CPF Site CPLO - 1/2 | TAS | Rotation | CPF 146 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment
147 | CPF | CPF Site CPLO - 2/2 | TAS local | Rotation | CPF 147 | CPF 69 | CPF Site Construction Superintendent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 |  | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment
148 | CPF | CPF [NAME]. PVV 1 - 1/2 | TAS | Rotation | CPF 148 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
149 | CPF | CPF [NAME]. PVV 1 - 2/2 | TAS local | Rotation | CPF 149 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
150 | CPF | CPF [NAME]. Instrum. 1 - 1/2 | TAS | Rotation | CPF 150 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
151 | CPF | CPF [NAME]. Instrum. 1 - 2/2 | TAS local | Rotation | CPF 151 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
152 | CPF | CPF [NAME]. Elec. - 1/2 | TAS | Rotation | CPF 152 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
153 | CPF | CPF [NAME]. Elec. - 2/2 | TAS local | Rotation | CPF 153 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
154 | CPF | CPF [NAME]. Civil/Struct./Building - 1/2 | TAS | Rotation | CPF 154 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
155 | CPF | CPF [NAME]. Civil/Struct./Building - 2/2 | TAS local | Rotation | CPF 155 | CPF 71 | CPF Field Engineering Lead - 1/2 |  | TBN | TBN | FID 24 | NA | Site | Site |  | FID | 24 | FID 24 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0
156 | CPF | ICAPS Site Specialist - 1/2 | TAS | Rotation | CPF 156 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
157 | CPF | ICAPS Site Specialist - 2/2 | TAS | Rotation | CPF 157 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
158 | CPF | Completion Punch-List Eng. -1/2 | TAS | Rotation | CPF 158 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | Site | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 1
159 | CPF | Completion Punch-List Eng. -2/2 | TAS | Rotation | CPF 159 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
160 | CPF | Completion Punch-List Coord. -1/2 | TAS | Rotation | CPF 160 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
161 | CPF | Completion Punch-List Coord. -2/2 | TAS local | Rotation | CPF 161 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
162 | CPF | Commissioning Planning & Reporting Engineer - 1/2 | TAS | Rotation | CPF 162 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 |  | Functional link with the Planning/Reporting Engineer
163 | CPF | Commissioning Planning & Reporting Engineer - 2/2 | TAS | Rotation | CPF 163 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 |  | Functional link with the Planning/Reporting Engineer
164 | CPF | Commissioning Utilities System Eng. - 1/2 | TAS | Rotation | CPF 164 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
165 | CPF | Commissioning Utilities System Eng. - 2/2 | TAS | Rotation | CPF 165 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
166 | CPF | Commissioning Gas System Eng. - 1/2 | TAS | Rotation | CPF 166 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
167 | CPF | Commissioning Gas System Eng. - 2/2 | TAS | Rotation | CPF 167 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
168 | CPF | Commissioning Oil System Eng. - 1/2 | TAS | Rotation | CPF 168 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
169 | CPF | Commissioning Oil System Eng. - 2/2 | TAS | Rotation | CPF 169 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
170 | CPF | Commissioning Water System Eng. - 1/2 | TAS | Rotation | CPF 170 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
171 | CPF | Commissioning Water System Eng. - 2/2 | TAS | Rotation | CPF 171 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
172 | CPF | Commissioning Wellpads System Eng. - 1/2 | TAS | Rotation | CPF 172 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
173 | CPF | Commissioning Wellpads System Eng. - 2/2 | TAS | Rotation | CPF 173 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
174 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 174 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
175 | CPF | Commissioning Telecom [NAME] | TAS | Rotation | CPF 175 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
176 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 176 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
177 | CPF | Commissioning Mechanical [NAME] | TAS | Rotation | CPF 177 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
178 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 178 | CPF 176 | Commissioning Mechanical [NAME] |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
179 | CPF | Commissioning Mechanical [NAME] | TAS local | Rotation | CPF 179 | CPF 176 | Commissioning Mechanical [NAME] |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
180 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 180 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
181 | CPF | Commissioning Instrument [NAME] | TAS | Rotation | CPF 181 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
182 | CPF | Commissioning Instrument [NAME]. - 1/2 | TAS local | Rotation | CPF 182 | CPF 180 | Commissioning Instrument [NAME] |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
183 | CPF | Commissioning Instrument [NAME]. - 2/2 | TAS local | Rotation | CPF 183 | CPF 180 | Commissioning Instrument [NAME] |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
184 | CPF | Commissioning Piping Discipline Eng. - 1/2 | TAS | Rotation | CPF 184 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
185 | CPF | Commissioning Piping Discipline Eng. - 2/2 | TAS | Rotation | CPF 185 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
186 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 186 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
187 | CPF | Commissioning Piping  [NAME] | TAS local | Rotation | CPF 187 | CPF 184 | Commissioning Piping Discipline Eng. - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
188 | CPF | Commissioning ICSS Discipline Eng. - 1/2 | TAS | Rotation | CPF 188 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
189 | CPF | Commissioning ICSS Discipline Eng. - 2/2 | TAS | Rotation | CPF 189 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
190 | CPF | CCR Operator 1/2 | Staff TTE | Rotation | CPF 190 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3 |  | Staff TTE expat or better (if possible) local
191 | CPF | CCR Operator 2/2 | Staff TTE | Rotation | CPF 191 | CPF 188 | Commissioning ICSS Discipline Eng. - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
192 | CPF | Commissioning Preservation & Maint. Eng. - 1/2 | TAS | Rotation | CPF 192 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
193 | CPF | Commissioning Preservation & Maint. Eng. - 2/2 | TAS | Rotation | CPF 193 | CPF 73 | Site Commissioning Lead - 1/2 |  | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 4 | CPF - Cstr 4 | RFSU | 3
3 | PMT | Project H3SE Manager | TAS | Residential | PMT 3 | PMT 1 | Project director | HSE | GONCALVES | Georges | [NAME] | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2
4 | PMT | Deputy Incountry Site HSE Manager | TAS local | Residential | PMT 4 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | FID -2 | France | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 2
5 | PMT | Environmental Engineer | TAS | Residential | PMT 5 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr -2 | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1
6 | PMT | Methods & Reporting Eng | TAS | Residential | PMT 6 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr -2 | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1
7 | PMT | Project Security Lead - 1/2 | TAS | Rotation | PMT 7 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr 0 | NA | NA | Site |  | P.camp - Cstr | 0 | P.camp - Cstr 0 |  |  |  |  |  |  | RFSU | 0
8 | PMT | Project Security Lead - 2/2 | TAS | Rotation | PMT 8 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr 1 | NA | NA | Site |  | P.camp - Cstr | 1 | P.camp - Cstr 1 |  |  |  |  |  |  | RFSU | 0
9 | PMT | Pre-Operations Manager | Staff TTE | Residential | PMT 9 | PMT 1 | Project director | Field Ops | BERTONE | Javier | [NAME] | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6
1 | EXP | Operation Support Lead 1 | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager |  | AKPI | [NAME] | Foster AKPI | UK | TBD | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3
2 | EXP | Operation Support Lead 2 | Staff TTE | Residential | EXP 2 | PMT 9 | Pre-Operations Manager |  | TBN | TBN | FID 0 | NA | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 3
3 | EXP | OPS Engineer 1 | BOC Secondee | Residential | EXP 3 | EXP 1 | Operation Support Lead 1 |  | TBN | TBN | FID 0 | NA | TBD | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3
4 | EXP | OPS Engineer 2 | BOC Secondee | Residential | EXP 4 | EXP 2 | Operation Support Lead 2 |  | TBN | TBN | FID 0 | NA | ME base | ME base |  | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3
5 | EXP | Maintenance and Inspection Leader | Staff TTE | Residential | EXP 5 | PMT 9 | Pre-Operations Manager |  | MONTANO | Sergio | Sergio MONTANO | France | ME base | ME base |  | FID | 0 | FID 0 | FID | 2 | FID 2 | Comm. | 0 | Comm. 0 | RFSU | 6
6 | EXP | MIEC Engineer 1 | Staff [NAME] | Residential | EXP 6 | EXP 5 | Maintenance and Inspection Leader |  | TBN | TBN | FID 6 | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
7 | EXP | MIEC Engineer 2 | Staff [NAME] | Residential | EXP 7 | EXP 5 | Maintenance and Inspection Leader |  | TBN | TBN | FID 6 | NA | ME base | ME base |  | FID | 6 | FID 6 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
8 | EXP | MIEC Engineer 3 | BOC Secondee | Residential | EXP 8 | EXP 5 | Maintenance and Inspection Leader |  | TBN | TBN | FID 12 | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3
9 | EXP | MIEC Engineer 4 | BOC Secondee | Residential | EXP 9 | EXP 5 | Maintenance and Inspection Leader |  | TBN | TBN | FID 12 | NA | ME base | ME base |  | FID | 12 | FID 12 | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 3
10 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 | Staff TTE | Residential then Rotation | EXP 10 | PMT 9 | Pre-Operations Manager |  | TBN | TBN | FID 0 | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 |  | [NAME] and then move to Site as Rotational. Demob from Project, but continue with Ops affiliate
11 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Staff TTE | Rotation | EXP 11 | PMT 9 | Pre-Operations Manager |  | TBN | TBN | Comm. -2 | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 6
12 | EXP | OPS Engineer 3 - 1/2 | BOC Secondee | Rotation | EXP 12 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  | TBN | TBN | FID 0 | NA | ME base | Site |  | FID | 0 | FID 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
13 | EXP | OPS Engineer 3 - 2/2 | BOC Secondee | Rotation | EXP 13 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  | TBN | TBN | CPF - Cstr 6 | NA | ME base | Site |  | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
14 | EXP | Production Methods Lead | Staff TTE | Residential | EXP 14 | PMT 9 | Pre-Operations Manager |  | TBN | TBN | FID | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
15 | EXP | Production Engineer | BOC Secondee | Residential | EXP 15 | EXP 14 | Production Methods Lead |  | TBN | TBN | FID | NA | ME base | ME base |  | FID |  | FID | Comm. | 0 | Comm. 0 |  |  |  | RFSU | 6 |  | Demob from Project, but continue with Ops affiliate
16 | EXP | [NAME] | Staff [NAME] | Residential then Rotation | EXP 16 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  | TBN | TBN | CPF - Cstr -2 | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3
17 | EXP | [NAME] | Staff [NAME] | Rotation | EXP 17 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex) - 1/2 |  | TBN | TBN | Comm. -2 | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3 |  | [NAME] and then move to Site as Rotational
18 | EXP | SU Engineer - 1/2 | BOC Secondee | Residential then Rotation | EXP 18 | EXP 16 | [NAME] |  | TBN | TBN | CPF - Cstr -2 | NA | ME base | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | Comm. | -2 | Comm. -2 |  |  |  | RFSU | 3 |  | [NAME] and then move to Site as Rotational
19 | EXP | SU Engineer - 2/2 | BOC Secondee | Rotation | EXP 19 | EXP 16 | [NAME] |  | TBN | TBN | Comm. -2 | NA | NA | Site |  | Comm. | -2 | Comm. -2 |  |  |  |  |  |  | RFSU | 3
11 | PMT | Package Manager [NAME] | Staff TTE | Residential | PMT 11 | PMT 1 | Project Director | Project | PASCAL | [NAME] | [NAME] | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 |  | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required.
12 | PMT | Out of CPF Site Manager (RSES-D) - 1/2 | Staff [NAME] | Rotation | PMT 12 | PMT 11 | Package Manager [NAME] | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
13 | PMT | Out of CPF Site Manager (RSES-D) - 2/2 | Staff [NAME] | Rotation | PMT 13 | PMT 11 | Package Manager [NAME] | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
14 | PMT | Out of CPF Security Coordinator - 1/2 | TAS | Rotation | PMT 14 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
15 | PMT | Out of CPF Security Coordinator - 2/2 | TAS | Rotation | PMT 15 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
16 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 16 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
17 | PMT | Out of CPF [NAME] | TAS | Rotation | PMT 17 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 | Project | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2
1 | EWI | EWI Package Lead | Staff TTE | Residential | EWI 1 | PMT 11 | Package Manager [NAME] |  | CAN | Ahmet | Ahmet CAN | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3
2 | EWI | EWI Project Engineer | Staff TTE | Residential | EWI 2 | EWI 1 | EWI Package Lead |  | TUSIIME | Gloria | [NAME] | France | ME + Site | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3
3 | EWI | EWI Construction Manager - 1/2 | Staff TTE | Rotation | EWI 3 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  | EL GHOBARY | Mohamed | [NAME] | France | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr |  | EW - Cstr |  |  |  | RFSU | 3 |  | Rotational? Full time site positions are typically rotational.
4 | EWI | EWI Construction Manager - 2/2 | Staff [NAME] | Rotation | EWI 4 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 3
5 | EWI | EWI Engineering Manager | Staff [NAME] | Residential | EWI 5 | EWI 1 | EWI Package Lead |  | TBN | TBN | FID -2 | NA | TBD | ME + Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 3
6 | EWI | EWI Civil Engineer - 1/2 | TAS local | Rotation | EWI 6 | EWI 5 | EWI Engineering Manager |  | TBN | TBN | FID -2 | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 |  | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required
7 | EWI | EWI Civil Engineer - 2/2 | TAS local | Rotation | EWI 7 | EWI 5 | EWI Engineering Manager |  | TBN | TBN | FID -2 | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 |  | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required
8 | EWI | EWI Field Engineer - 1/2 | TAS | Rotation | EWI 8 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28)
9 | EWI | EWI Field Engineer - 2/2 | TAS | Rotation | EWI 9 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Please check if this mob/demob plan can be considered for all EWI site based construction related staff (lines 12 to 28)
10 | EWI | EWI Civil Superintendent - 1/2 | TAS | Rotation | EWI 10 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
11 | EWI | EWI Civil Superintendent - 2/2 | TAS | Rotation | EWI 11 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
12 | EWI | EWI Civil Supervisor 1 - 1/2 | TAS local | Rotation | EWI 12 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
13 | EWI | EWI Civil Supervisor 1 - 2/2 | TAS local | Rotation | EWI 13 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
14 | EWI | EWI Civil Supervisor 2 - 1/2 | TAS local | Rotation | EWI 14 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
15 | EWI | EWI Civil Supervisor 2 - 2/2 | TAS local | Rotation | EWI 15 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
16 | EWI | EWI Civil Supervisor 3 - 1/2 | TAS local | Rotation | EWI 16 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
17 | EWI | EWI Civil Supervisor 3 - 2/2 | TAS local | Rotation | EWI 17 | EWI 10 | EWI Civil Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
18 | EWI | EWI Site Assistant | TAS local | Residential | EWI 18 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational. For Locals, as per current info, there's both residential & rotational working schemes in Affiliate.
19 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 19 | PMT 16 | Out of CPF [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational.
20 | EWI | [NAME] | Staff [NAME] | Rotational | EWI 20 | PMT 16 | Out of CPF [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational.
21 | EWI | [NAME] | TAS | Rotation | EWI 21 | EWI 19 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
22 | EWI | [NAME] | TAS | Rotation | EWI 22 | EWI 19 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
23 | EWI | [NAME] Supervisor 1 - 1/2 | TAS local | Rotation | EWI 23 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
24 | EWI | [NAME] Supervisor 1 - 2/2 | TAS local | Rotation | EWI 24 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
25 | EWI | [NAME] Supervisor 2 - 1/2 | TAS local | Rotation | EWI 25 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
26 | EWI | [NAME] Supervisor 2 - 2/2 | TAS local | Rotation | EWI 26 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
27 | EWI | [NAME] Supervisor 3 - 1/2 | TAS local | Rotation | EWI 27 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
28 | EWI | [NAME] Supervisor 3 - 2/2 | TAS local | Rotation | EWI 28 | EWI 21 | [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
29 | EWI | EWI Quality Lead | Staff [NAME] | Residential | EWI 29 | EWI 1 | EWI Package Lead |  | TBN | TBN |  |  | ME base | ME base |  | FID | 0 |  |  |  |  |  |  |  | EW - Cstr | 15
30 | EWI | EWI Quality Superintendent - 1/2 | TAS | Rotation | EWI 30 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
31 | EWI | EWI Quality Superintendent - 2/2 | TAS | Rotation | EWI 31 | EWI 3 | EWI Construction Manager - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
32 | EWI | EWI QC Civil Inspector 1 - 1/2 | TAS local | Rotation | EWI 32 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
33 | EWI | EWI QC Civil Inspector 1 - 2/2 | TAS local | Rotation | EWI 33 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
34 | EWI | EWI QC Civil Inspector 2 - 1/2 | TAS local | Rotation | EWI 34 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
35 | EWI | EWI QC Civil Inspector 2 - 2/2 | TAS local | Rotation | EWI 35 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
36 | EWI | EWI QC Civil Inspector 3 - 1/2 | TAS local | Rotation | EWI 36 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
37 | EWI | EWI QC Civil Inspector 3 - 2/2 | TAS local | Rotation | EWI 37 | EWI 30 | EWI Quality Superintendent - 1/2 |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15
38 | EWI | EWI Project Control Lead - 1/2 | Staff [NAME] | Rotational | EWI 38 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational.
39 | EWI | EWI Project Control Lead - 2/2 | Staff [NAME] | Rotational | EWI 39 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational.
40 | EWI | EWI Interface Engineer (TBC) | Staff [NAME] | Residential | EWI 40 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 15 |  | Rotational? Full time site positions are typically rotational.
1 | NWP | NWP Project Engineer | Staff TTE | Residential | NWP 1 | PMT 11 | Package Manager [NAME] |  | INHAT | Romain | Romain INHAT | France | ME base | ME + Site |  | FID | 0 | FID 0 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 3
2 | NWP | NWP Construction Manager | Staff TTE | Residential | NWP 2 | PMT 11 | Package Manager [NAME] |  | AIGUILLON | Mikael | [NAME] | France | ME + Site | ME + Site |  | FID | 0 | FID 0 | FID | -2 | FID -2 | NWP - Cstr |  | NWP - Cstr | RFSU | 3 |  | Rotational? Full time site positions are typically rotational.
3 | NWP | NWP Quality Lead | Staff [NAME] | Residential | NWP 3 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0
4 | NWP | NWP Engineering Manager | Staff [NAME] | Residential | NWP 4 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
5 | NWP | NWP Process Engineer | Staff [NAME] | Residential | NWP 5 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | NWP - Cstr | 6 |  | To be discussed w/Engineering on length of requirement during EPC phase
6 | NWP | NWP Pipeline Engineer | Staff [NAME] | Residential | NWP 6 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0
7 | NWP | NWP Welding & NDE Engineer | Staff [NAME] | Residential | NWP 7 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 1 |  |  |  |  | RFSU | 0
8 | NWP | NWP Electrical Engineer | Staff [NAME] | Residential | NWP 8 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0
9 | NWP | NWP Instrument Engineer | Staff [NAME] | Residential | NWP 9 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0
10 | NWP | NWP Lead Mechanical Engineer | Staff [NAME] | Residential | NWP 10 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 |  | Lead should be able to cover also the minimal Static & rotating scope
11 | NWP | NWP Piping Engineer | Staff [NAME] | Residential | NWP 11 | NWP 10 | NWP Lead Mechanical Engineer |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0
12 | NWP | NWP Technical Safety Engineer | Staff [NAME] | Residential | NWP 12 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | NA |  | FID | 0 | FID 0 | NA |  | NA | NA |  |  | NWP - Cstr | 6
13 | NWP | NWP Civil & Structural Engineer | Staff [NAME] | Residential | NWP 13 | NWP 4 | NWP Engineering Manager |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 |  | Combine EWI scope as well?
14 | NWP | NWP Field Engineer - 1/2 | TAS | Rotation | NWP 14 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 |  | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61)
15 | NWP | NWP Field Engineer - 2/2 | TAS | Rotation | NWP 15 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 3 |  | Please check if this mob/demob plan can be considered for all NWP site based construction related staff (lines 40 to 61)
16 | NWP | NWP Construction Superintendent - 1/2 | TAS | Rotation | NWP 16 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
17 | NWP | NWP Construction Superintendent - 2/2 | TAS | Rotation | NWP 17 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
18 | NWP | NWP Civil Supervisor 1 - 1/2 | TAS local | Rotation | NWP 18 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
19 | NWP | NWP Civil Supervisor 1 - 2/2 | TAS local | Rotation | NWP 19 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
20 | NWP | NWP Civil Supervisor 2 - 1/2 | TAS local | Rotation | NWP 20 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
21 | NWP | NWP Civil Supervisor 2 - 2/2 | TAS local | Rotation | NWP 21 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
22 | NWP | NWP Civil Supervisor 3 - 1/2 | TAS local | Rotation | NWP 22 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
23 | NWP | NWP Civil Supervisor 3 - 2/2 | TAS local | Rotation | NWP 23 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
24 | NWP | NWP Pipeline Supervisor 1 - 1/2 | TAS | Rotation | NWP 24 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
25 | NWP | NWP Pipeline Supervisor 1 - 2/2 | TAS | Rotation | NWP 25 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
26 | NWP | NWP Pipeline Supervisor 2 - 1/2 | TAS | Rotation | NWP 26 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
27 | NWP | NWP Pipeline Supervisor 2 - 2/2 | TAS | Rotation | NWP 27 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
28 | NWP | NWP Pipeline Supervisor 3 - 1/2 | TAS | Rotation | NWP 28 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
29 | NWP | NWP Pipeline Supervisor 3 - 2/2 | TAS | Rotation | NWP 29 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
30 | NWP | NWP Piping Supervisor 1 - 1/2 | TAS | Rotation | NWP 30 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
31 | NWP | NWP Piping Supervisor 1 - 2/2 | TAS | Rotation | NWP 31 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
32 | NWP | NWP Piping Supervisor 2 - 1/2 | TAS | Rotation | NWP 32 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
33 | NWP | NWP Piping Supervisor 2 - 2/2 | TAS | Rotation | NWP 33 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
34 | NWP | NWP Piping Supervisor 3 - 1/2 | TAS | Rotation | NWP 34 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
35 | NWP | NWP Piping Supervisor 3 - 2/2 | TAS | Rotation | NWP 35 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
36 | NWP | NWP E&I Supervisor 1 - 1/2 | TAS | Rotation | NWP 36 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
37 | NWP | NWP E&I Supervisor 1 - 2/2 | TAS | Rotation | NWP 37 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
38 | NWP | NWP E&I Supervisor 2 - 1/2 | TAS | Rotation | NWP 38 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
39 | NWP | NWP E&I Supervisor 2 - 2/2 | TAS | Rotation | NWP 39 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
40 | NWP | NWP Coating Supervisor 1 - 1/2 | TAS | Rotation | NWP 40 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
41 | NWP | NWP Coating Supervisor 1 - 2/2 | TAS | Rotation | NWP 41 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
42 | NWP | NWP Coating Supervisor 2 - 1/2 | TAS | Rotation | NWP 42 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
43 | NWP | NWP Coating Supervisor 2 - 2/2 | TAS | Rotation | NWP 43 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
44 | NWP | NWP HSE Lead - 1/2 | Staff [NAME] | Rotation | NWP 44 | PMT 16 | Out of CPF [NAME] |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
45 | NWP | NWP HSE Lead - 2/2 | Staff [NAME] | Rotation | NWP 45 | PMT 16 | Out of CPF [NAME] |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
46 | NWP | NWP HSE Superintendent - 1/2 | TAS | Rotation | NWP 46 | NWP 44 | NWP HSE Lead - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
47 | NWP | NWP HSE Superintendent - 2/2 | TAS | Rotation | NWP 47 | NWP 44 | NWP HSE Lead - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
48 | NWP | NWP HSE Supervisor 1 - 1/2 | TAS local | Rotation | NWP 48 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
49 | NWP | NWP HSE Supervisor 1 - 2/2 | TAS local | Rotation | NWP 49 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
50 | NWP | NWP HSE Supervisor 2 - 1/2 | TAS local | Rotation | NWP 50 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
51 | NWP | NWP HSE Supervisor 2 - 2/2 | TAS local | Rotation | NWP 51 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
52 | NWP | NWP HSE Supervisor 3 - 1/2 | TAS local | Rotation | NWP 52 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
53 | NWP | NWP HSE Supervisor 3 - 2/2 | TAS local | Rotation | NWP 53 | NWP 46 | NWP HSE Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
54 | NWP | NWP Quality Superintendent - 1/2 | TAS | Rotation | NWP 54 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
55 | NWP | NWP Quality Superintendent - 2/2 | TAS | Rotation | NWP 55 | NWP 2 | NWP Construction Manager |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
56 | NWP | NWP QC Welding NDE & Coating Inspector - 1/2 | TAS | Rotation | NWP 56 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
57 | NWP | NWP QC Welding NDE & Coating Inspector - 2/2 | TAS | Rotation | NWP 57 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
58 | NWP | NWP QC Civil Inspector - 1/2 | TAS local | Rotation | NWP 58 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
59 | NWP | NWP QC Civil Inspector - 2/2 | TAS local | Rotation | NWP 59 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
60 | NWP | NWP Project Control Lead | Staff [NAME] | Residential | NWP 60 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
61 | NWP | NWP Interface Engineer (TBC) | Staff TTE | Residential | NWP 61 | PMT 11 | Package Manager [NAME] |  | LE PRIOL | Marine | Marine LE PRIOL | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 |  | Double with position from PMT Interface
62 | NWP | NWP Site Assistant | TAS local | Residential | NWP 62 | PMT 12 | Out of CPF Site Manager (RSES-D) - 1/2 |  | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 |  |  |  |  |  |  | RFSU | 3
63 | NWP | NWP QC E&I Inspector 1/2 | TAS local | Rotation | NWP 63 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr 0 | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3
64 | NWP | NWP QC E&I Inspector 2/2 | TAS local | Rotation | NWP 64 | NWP 54 | NWP Quality Superintendent - 1/2 |  | TBN | TBN | NWP - Cstr 0 | NA | NA | Site |  | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  |  |  |  | RFSU | 3
65 | NWP | EWI+NWP Site Project Support Lead 1/2 | TAS local | Rotation | NWP 65 | NWP 2 | NWP Construction Manager |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
66 | NWP | EWI+NWP Site Project Support Lead 2/2 | TAS local | Rotation | NWP 66 | NWP 2 | NWP Construction Manager |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
67 | NWP | EWI+NWP Site Planning & Reporting Engineer 1/2 | TAS local | Rotation | NWP 67 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
68 | NWP | EWI+NWP Site Planning & Reporting Engineer 2/2 | TAS local | Rotation | NWP 68 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
69 | NWP | EWI+NWP Site Quantity Surveyor 1/2 | TAS local | Rotation | NWP 69 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
70 | NWP | EWI+NWP Site Quantity Surveyor 2/2 | TAS local | Rotation | NWP 70 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 3
71 | NWP | EWI+NWP Planning Engineer | Staff [NAME] | Residential | NWP 71 | NWP 60 | NWP Project Control Lead |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
72 | NWP | EWI+NWP Contract Engineer | Staff [NAME] | Residential | NWP 72 | NWP 60 | NWP Project Control Lead |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
73 | NWP | EWI+NWP Cost Controller | Staff [NAME] | Residential | NWP 73 | NWP 60 | NWP Project Control Lead |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
74 | NWP | [NAME] | Staff [NAME] | Residential | NWP 74 | NWP 60 | NWP Project Control Lead |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
75 | NWP | EWI+NWP Site Document Controller - 1/2 | TAS local | Rotation | NWP 75 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
76 | NWP | EWI+NWP Site Document Controller - 2/2 | TAS local | Rotation | NWP 76 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
77 | NWP | EWI+NWP HR Coordinator | Staff [NAME] | Residential | NWP 77 | NWP 60 | NWP Project Control Lead |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
78 | NWP | EWI+NWP Permitting Engineer - 1/2 | TAS local | Rotation | NWP 78 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
79 | NWP | EWI+NWP Permitting Engineer - 2/2 | TAS local | Rotation | NWP 79 | PMT 11 | Package Manager [NAME] |  | TBN | TBN | FID 0 | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3
80 | NWP | EWI+NWP Site Camp Coordinator - 1/2 | TAS local | Rotation | NWP 80 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
81 | NWP | EWI+NWP Site Camp Coordinator - 2/2 | TAS local | Rotation | NWP 81 | NWP 65 | EWI+NWP Site Project Support Lead 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
82 | NWP | NWP Site CPLO - 1/2 | TAS local | Rotation | NWP 82 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
83 | NWP | NWP Site CPLO - 2/2 | TAS local | Rotation | NWP 83 | NWP 16 | NWP Construction Superintendent - 1/2 |  | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 3
18 | PMT | Quality manager | Staff TTE | Residential | PMT 18 | PMT 1 | Project director | Quality | PINON | Yoann | Yoann PINON | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3
19 | PMT | Quality Engineer | Staff [NAME] | Residential | PMT 19 | PMT 18 | Quality manager | Quality | TBA | TBA | TBA TBA | France | TBD | ME base |  | FID | -3 | FID -3 | FID | 2 | #REF! | FID | 0 | FID 0 | RFSU | -6 |  | Scope: primary: surveillance coordination for all NWP, CPF; support for KOM, PIM, inspection as required; qualification audit
20 | PMT | Project Control Manager | Staff TTE | Residential | PMT 20 | PMT 1 | Project director | PCM | CORBE | Vincent | [NAME] | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
21 | PMT | Cost Control Manager | Staff TTE | Residential | PMT 21 | PMT 20 | Project Control Manager | PCM | DEMOULIN | Didier | Didier DEMOULIN | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
22 | PMT | Planning Manager | TAS | Residential | PMT 22 | PMT 20 | Project Control Manager | PCM | SMILOVIC | [NAME] | [NAME] | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
23 | PMT | Risk Manager | TAS | Residential | PMT 23 | PMT 20 | Project Control Manager | PCM | TBN | TBN | FID -15 | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
24 | PMT | HR manager | Staff TTE | Residential | PMT 24 | PMT 20 | Project Control Manager | PCM | DONG | Thanh | [NAME] | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
25 | PMT | Contract manager | Staff TTE | Residential | PMT 25 | PMT 20 | Project Control Manager | PCM | VOLODORSKAYA | Ekaterina | Ekaterina VOLODORSKAYA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
26 | PMT | Reporting Manager | TAS | Residential | PMT 26 | PMT 20 | Project Control Manager | PCM | ARROSERES | Nathalie | [NAME] | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | #REF! | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0
27 | PMT | Interfaces Manager | Staff TTE | Residential | PMT 27 | PMT 1 | Project director | Interfaces | BOYER | [NAME] | [NAME] | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3
28 | PMT | NWP Interfaces Eng | Staff TTE | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces | LE PRIOL | Marine | Marine LE PRIOL | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 |  |  |  |  |  |  | Double with interface position from NWP Package
29 | PMT | CPF Interfaces Eng | Staff TTE | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces | EL YAGOUBI | [NAME] | [NAME] | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID |  |  |  |  |  |  | Double with interface position from CPF Package
30 | PMT | External Interfaces Eng.  ( TEEPRH facilitator) | Staff [NAME] | Residential | PMT 30 | PMT 27 | Interfaces Manager | Interfaces | TBN | TBN | FID 0 | NA | TBD | Site |  | FID | 0 | FID 0 | FID |  | FID
20 | DRL | Drilling Manager - 1/2 | Staff TTE | Rotation | DRL 20 | PMT 1 | Project Director |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
21 | DRL | Drilling Manager - 2/2 | Staff TTE | Rotation | DRL 21 | PMT 1 | Project Director |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
22 | DRL | Head of Completion - 1/2 | Staff TTE | Rotation | DRL 22 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
23 | DRL | Head of Completion - 2/2 | Staff TTE | Rotation | DRL 23 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
24 | DRL | Operation Safety Leader - 1/2 | Staff TTE | Rotation | DRL 24 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
25 | DRL | Operation Safety Leader - 2/2 | Staff TTE | Rotation | DRL 25 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
26 | DRL | Lead Completion Eng - 1/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
27 | DRL | Lead Completion Eng - 2/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
26 | DRL | Lead Completion Eng - 3/4 | Staff TTE | Rotation | DRL 26 | DRL 22 | Head of Completion - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
27 | DRL | Lead Completion Eng - 4/4 | Staff TTE | Rotation | DRL 27 | DRL 22 | Head of Completion - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
28 | DRL | Head of Well Construction - 1/2 | Staff TTE | Rotation | DRL 28 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
29 | DRL | Head of Well Construction - 2/2 | Staff TTE | Rotation | DRL 29 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
30 | DRL | Lead Drilling Eng - 1/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
31 | DRL | Lead Drilling Eng - 2/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
30 | DRL | Lead Drilling Eng - 3/4 | Staff TTE | Rotation | DRL 30 | DRL 28 | Head of Well Construction - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
31 | DRL | Lead Drilling Eng - 4/4 | Staff TTE | Rotation | DRL 31 | DRL 28 | Head of Well Construction - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
32 | DRL | Drilling Superintedent - 1/2 | Staff TTE | Rotation | DRL 32 | DRL 32 | Drilling Superintedent - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
33 | DRL | Drilling Superintedent - 2/2 | Staff TTE | Rotation | DRL 33 | DRL 32 | Drilling Superintedent - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
34 | DRL | Drilling Supervisor - 1/2 | Staff TTE | Rotation | DRL 34 | DRL 32 | Drilling Superintedent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
35 | DRL | Drilling Supervisor - 2/2 | Staff TTE | Rotation | DRL 35 | DRL 32 | Drilling Superintedent - 1/2 |  | TBN | TBN | FID 6 | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
36 | DRL | Head [NAME] management - 1/2 | Staff TTE | Rotation | DRL 36 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
37 | DRL | Head [NAME] management - 2/2 | Staff TTE | Rotation | DRL 37 | DRL 20 | Drilling Manager - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
38 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 38 | DRL 36 | Head [NAME] management - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
39 | DRL | Fluid [NAME] | Staff TTE | Rotation | DRL 39 | DRL 36 | Head [NAME] management - 1/2 |  | TBN | TBN | FID 3 | NA | Site | NA |  | FID | 3 | FID 3 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
40 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 40 | DRL 36 | Head [NAME] management - 1/2 |  | TBN | TBN | FID 6 | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046
41 | DRL | Well site [NAME] | Staff TTE | Rotation | DRL 41 | DRL 36 | Head [NAME] management - 1/2 |  | TBN | TBN | FID 6 | NA | Site | NA |  | FID | 6 | FID 6 | NA |  | NA | NA |  | NA | RFSU | 12 |  | Demob in 2046