Spreadsheet: 70491d1271223118-autosum-based-on-color-cost
Sheet: Cost

Serial Nos. | BC02 - Comparison | WBS | WBS Name | Activity Type | BC02 - No of Block/Landmark/Cluster | Activity ID | Activity Name | At Completion Duration | At Completion Total Cost
0 | Remaining Works EWA/EWA S1 (Transfered to MC)
2 | Remaining Works EWA/EWA S1 (Transfered to MC)
4 | Remaining Works EWA/EWA S1 (Transfered to MC)
6 | Remaining Works EWA/ EWA S1 (Tranfered to MC) | BC04.05.01 | Remaining Works EWA/EWA S1 (Transfered to MC) | WBS Summary | B00 | EW0G000000 | Remaining Works EWA/ EWA S1 (Tranfered to MC) | 120 | 18904981
6 | EWA Remaining Works Type 1 Part 1 | BC04.05.01 | Remaining Works EWA/EWA S1 (Transfered to MC) | Task Dependent | B00 | EW0G000100 | EWA Remaining Works Type 1 Part 1 | 62 | 0
6 | EWA S1 Remaining Works Site Installation | BC04.05.01 | Remaining Works EWA/EWA S1 (Transfered to MC) | Task Dependent | B00 | EW0G000110 | EWA S1 Remaining Works Site Installation | 120 | 0
0 | Structural Core - Type 1
2 | Structural Core - Type 1
4 | Structural Core - Type 1
6 | Structural Work Type 1 | BC04.05.02.01 | Structural Core - Type 1 | WBS Summary | B00 | QL1G000000 | Structural Work Type 1 | 702 | 212260722
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010050 | Waterproofing under Foundation-B01 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010100 | Foundation Slab-B01 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010200 | Columns & Shaft Basement-B01 | 52 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010220 | Ground [NAME] -B01 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010225 | Closing Basement and remove Crane-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010255 | Waterproofing on Walls & Slab Rear Side-B01 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010300 | Columns & Shaft Ground Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010400 | Columns & Shaft Mezzanine Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010420 | First Floor Slab-B01 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010500 | Columns & Shaft First Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010520 | Second Floor Slab-B01 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010600 | Columns & Shaft Second Floor-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Staircase G/F to S/F-B01 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010700 | Terrace Level-B01 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Concrete Wall Entrance Front-B01 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B01R310 | Concrete Wall Entrance Rear-B01 | 14 | 0
4 | Block 02 (Axis 005 to 008)
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020050 | Waterproofing under Foundation-B02 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020100 | Foundation Slab-B02 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020200 | Columns,Wall & Shaft Basement-B02 | 45 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Ground Floor Slab -B02 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020225 | Closing Basement and remove Crane-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B02 | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020250 | Waterproofing on Walls & Slab Front Side-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B02 | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020255 | Waterproofing on Walls & Slab Rear Side-B02 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020260 | Ramp into Basement-B02 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020300 | Columns & Shaft Ground Floor-B02 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020400 | Columns & Shaft Mezzanine Floor-B02 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020420 | First Floor Slab-B02 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020500 | Columns & Shaft First Floor-B02 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020520 | Second Floor Slab-B02 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020600 | Columns & Shaft Second Floor-B02 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020610 | Staircase Basement to Roof-B02 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020700 | Terrace Level-B02 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B02F310 | Concrete Wall Entrance Front-B02 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Concrete Wall Entrance Rear-B02 | 14 | 0
4 | Block 03 (Axis 011 to 015)
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030050 | Waterproofing under Foundation-B03 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030100 | Foundation Slab-B03 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030200 | Columns,Wall & Shaft Basement-B03 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Ground [NAME] -B03 | 25 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030225 | Closing Basement and remove Crane-B03 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B03 | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030250 | Waterproofing on Walls & Slab Front Side-B03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B03 | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030255 | Waterproofing on Walls & Slab Rear Side-B03 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030300 | Columns & Shaft Ground Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030400 | Columns & Shaft Mezzanine Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030420 | First Floor Slab-B03 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030500 | Columns & Shaft First Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Second Floor Slab-B03 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030600 | Columns & Shaft Second Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030610 | Staircase G/F to Roof-B03 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030700 | Terrace Level-B03 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B03F310 | Concrete Wall Entrance Front-B03 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Concrete Wall Entrance Rear-B03 | 14 | 0
4 | Block 04 (Axis 016 to 019)
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040050 | Waterproofing under Foundation-B04 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040100 | Foundation Slab-B04 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040200 | Columns,Wall & Shaft Basement-B04 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040220 | Ground [NAME] -B04 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040225 | Closing Basement and remove Crane-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B04 | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040250 | Waterproofing on Walls & Slab Front Side-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B04 | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040255 | Waterproofing on Walls & Slab Rear Side-B04 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040300 | Columns & Shaft Ground Floor-B04 | 28 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040400 | Columns & Shaft Mezzanine Floor-B04 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040420 | First Floor Slab-B04 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040500 | Columns & Shaft First Floor-B04 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040520 | Second Floor Slab-B04 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040600 | Columns & Shaft Second Floor-B04 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | [NAME] | Staircase Basement to S/F-B04 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040700 | Terrace Level-B04 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B04F310 | Concrete Wall Entrance Front-B04 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B04R310 | Concrete Wall Entrance Rear-B04 | 14 | 0
4 | Block 05 (Axis 020 to 023)
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050050 | Waterproofing under Foundation-B05 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050060 | Heat Exchanger-B05 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050100 | Foundation Slab-B05 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050200 | Columns,Wall & Shaft Basement-B05 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050220 | Ground Floor Slab -B05 | 16 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050225 | Closing Basement and remove Crane-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B05 | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050250 | Waterproofing on Walls & Slab Front Side-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B05 | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | [NAME] | Waterproofing on Walls & Slab Rear Side-B05 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050300 | Columns & Shaft Ground Floor-B05 | 52 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050400 | Columns & Shaft Mezzanine Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050420 | First Floor Slab-B05 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050500 | Columns & Shaft First Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050520 | Second Floor Slab-B05 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050600 | Columns & Shaft Second Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050610 | Staircase G/F to Roof-B05 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050700 | Terrace Level-B05 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B05F310 | Concrete Wall Entrance Front-B05 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | [NAME] | Concrete Wall Entrance Rear-B05 | 14 | 0
4 | Block 06 (Axis 024 to 027)
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060050 | Waterproofing under Foundation-B06 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060100 | Foundation Slab-B06 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060200 | Columns,Wall & Shaft Basement-B06 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060220 | Ground [NAME] -B06 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060225 | Closing Basement and remove Crane-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B06 | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060250 | Waterproofing on Walls & Slab Front Side-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B06 | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060255 | Waterproofing on Walls & Slab Rear Side-B06 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | [NAME] | Columns & Shaft Ground Floor-B06 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060320 | [NAME] | 40 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060400 | Columns & Shaft Mezzanine Floor-B06 | 46 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060420 | First Floor Slab-B06 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060500 | Columns & Shaft First Floor-B06 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060520 | Second Floor Slab-B06 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060600 | Columns & Shaft Second Floor-B06 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060610 | Staircase G/F to Roof-B06 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060700 | Terrace Level-B06 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | [NAME] | Concrete Wall Entrance Front-B06 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B06R310 | Concrete Wall Entrance Rear-B06 | 14 | 0
4 | Block 07 (Axis 028 to 031)
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070050 | Waterproofing under Foundation-B07 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070100 | Foundation Slab-B07 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070200 | Columns,Wall & Shaft Basement-B07 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070220 | Ground [NAME] | 22 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Closing Basement and remove Crane-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B07 | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070250 | Waterproofing on Walls & Slab Front Side-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B07 | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070255 | Waterproofing on Walls & Slab Rear Side-B07 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070300 | Columns & Shaft Ground Floor-B07 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070320 | [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070400 | Columns & Shaft Mezzanine Floor-B07 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070420 | First Floor Slab-B07 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070500 | Columns & Shaft First Floor-B07 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070520 | Second Floor Slab-B07 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Columns & Shaft Second Floor-B07 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Staircase Basement to S/F-B07 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070700 | Terrace Level-B07 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Concrete Wall Entrance Front-B07 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Concrete Wall Entrance Rear-B07 | 14 | 0
4 | Block 08 (Axis 032 to 036)
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080050 | Waterproofing under Foundation-B08 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080100 | Foundation Slab-B08 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080200 | Columns,Wall & Shaft Basement-B08 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080220 | Ground Floor Slab -B08 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080225 | Closing Basement and remove Crane-B08 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B08 | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080250 | Waterproofing on Walls & Slab Front Side-B08 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B08 | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080255 | Waterproofing on Walls & Slab Rear Side-B08 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080300 | Columns & Shaft Ground Floor-B08 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080400 | Columns & Shaft Mezzanine Floor-B08 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080420 | First Floor Slab-B08 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080500 | Columns & Shaft First Floor-B08 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080520 | Second Floor Slab-B08 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080600 | Columns & Shaft Second Floor-B08 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080610 | Staircase G/F to Roof-B08 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080700 | Terrace Level-B08 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B08F310 | Concrete Wall Entrance Front-B08 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B08R310 | Concrete Wall Entrance Rear-B08 | 14 | 0
4 | Block 09 (Axis 039 to 042)
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090050 | Waterproofing under Foundation-B09 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090100 | Foundation Slab-B09 (LearnCur) | 12 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090200 | Columns,Wall & Shaft Basement-B09 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090220 | Ground [NAME] (LearnCur) | 26 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090225 | Closing Basement and remove Crane-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B09 | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Waterproofing on Walls & Slab Front Side-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B09 | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090255 | Waterproofing on Walls & Slab Rear Side-B09 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090260 | Ramp into Basement-B09 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090300 | Columns & Shaft Ground Floor-B09 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090320 | [NAME] (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090400 | Columns & Shaft Mezzanine Floor-B09 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090420 | First Floor Slab-B09 (LearnCur) | 17 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090500 | Columns & Shaft First Floor-B09 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Second Floor Slab-B09 (LearnCur) | 11 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090600 | Columns & Shaft Second Floor-B09 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090610 | Staircase Basement to Roof-B09 | 156 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090700 | Terrace Level-B09 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B09F310 | Concrete Wall Entrance Front-B09 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Concrete Wall Entrance Rear-B09 | 14 | 0
4 | Block 10 (Axis 043 to 046)
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | [NAME] | Waterproofing under Foundation-B10 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100100 | Foundation Slab-B10 (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100200 | Columns,Wall & Shaft Basement-B10 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100220 | Ground [NAME] (LearnCur) | 29 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100225 | Closing Basement and remove Crane-B10 | 9 | 0
6 | Waterproofing on Walls & Slab Front Side-B10 | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100250 | Waterproofing on Walls & Slab Front Side-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B10 | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100255 | Waterproofing on Walls & Slab Rear Side-B10 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100300 | Columns & Shaft Ground Floor-B10 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100320 | [NAME] (LearnCur) | 8 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100400 | Columns & Shaft Mezzanine Floor-B10 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100420 | First Floor Slab-B10 (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100500 | Columns & Shaft First Floor-B10 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100520 | Second Floor Slab-B10 (LearnCur) | 10 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100600 | Columns & Shaft Second Floor-B10 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100610 | Staircase G/F to S/F-B10 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100620 | [NAME] (LearnCur) | 21 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100700 | Terrace Level-B10 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B10F310 | Concrete Wall Entrance Front-B10 | 33 | 0
6 | [NAME] | BC04.05.02.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B10R310 | Concrete Wall Entrance Rear-B10 | 21 | 0
4 | Block 11 (Axis 047 to 050)
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110050 | Waterproofing under Foundation-B11 | 4 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110100 | Foundation Slab-B11 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110200 | Columns,Wall & Shaft Basement-B11 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110220 | Ground Floor Slab -B11 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110225 | Closing Basement and remove Crane-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B11 | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110250 | Waterproofing on Walls & Slab Front Side-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B11 | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110255 | Waterproofing on Walls & Slab Rear Side-B11 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110300 | Columns & Shaft Ground Floor-B11 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110400 | Columns & Shaft Mezzanine Floor-B11 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110420 | First Floor Slab-B11 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110500 | Columns & Shaft First Floor-B11 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | [NAME] | Second Floor Slab-B11 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110600 | Columns & Shaft Second Floor-B11 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110610 | Staircase G/F to S/F-B11 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110700 | Terrace Level-B11 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B11F310 | Concrete Wall Entrance Front-B11 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B11R310 | Concrete Wall Entrance Rear-B11 | 15 | 0
4 | Block 12 (Axis 051 to 054)
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120050 | Waterproofing under Foundation-B12 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120100 | Foundation Slab-B12 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Columns,Wall & Shaft Basement-B12 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120220 | Ground [NAME] -B12 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120225 | Closing Basement and remove Crane-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B12 | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120250 | Waterproofing on Walls & Slab Front Side-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B12 | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Waterproofing on Walls & Slab Rear Side-B12 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120260 | Ramp into Basement-B12 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120300 | Columns & Shaft Ground Floor-B12 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120400 | Columns & Shaft Mezzanine Floor-B12 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120420 | First Floor Slab-B12 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120500 | Columns & Shaft First Floor-B12 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120520 | Second Floor Slab-B12 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120600 | Columns & Shaft Second Floor-B12 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120610 | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120700 | Terrace Level-B12 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Concrete Wall Entrance Front-B12 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B12R310 | Concrete Wall Entrance Rear-B12 | 15 | 0
4 | Block 13 (Axis 057 to 061)
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130050 | Waterproofing under Foundation-B13 | 17 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130100 | Foundation Slab-B13 | 10 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130200 | Columns,Wall & Shaft Basement-B13 | 29 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130220 | Ground Floor Slab -B13 | 19 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130225 | Closing Basement and remove Crane-B13 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B13 | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130250 | Waterproofing on Walls & Slab Front Side-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B13 | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130255 | Waterproofing on Walls & Slab Rear Side-B13 | 6 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130300 | Columns & Shaft Ground Floor-B13 | 12 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130320 | [NAME] | 13 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130400 | Columns & Shaft Mezzanine Floor-B13 | 12 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130420 | First Floor Slab-B13 | 15 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130500 | Columns & Shaft First Floor-B13 | 12 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130520 | Second Floor Slab-B13 | 15 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130600 | Columns & Shaft Second Floor-B13 | 12 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130610 | Staircase G/F to Roof-B13 | 24 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130620 | [NAME] | 15 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130700 | Terrace Level-B13 | 10 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B13F310 | Concrete Wall Entrance Front-B13 | 15 | 0
6 | [NAME] | [NAME] | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B13R310 | Concrete Wall Entrance Rear-B13 | 15 | 0
4 | Block 14 (Axis 062 to 065)
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140050 | Waterproofing under Foundation-B14 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140100 | Foundation Slab-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140200 | Columns,Wall & Shaft Basement-B14 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Ground [NAME] -B14 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140225 | Closing Basement and remove Crane-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B14 | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140250 | Waterproofing on Walls & Slab Front Side-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B14 | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140255 | Waterproofing on Walls & Slab Rear Side-B14 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140300 | Columns & Shaft Ground Floor-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Columns & Shaft Mezzanine Floor-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140420 | First Floor Slab-B14 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140500 | Columns & Shaft First Floor-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140520 | Second Floor Slab-B14 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140600 | Columns & Shaft Second Floor-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140610 | Staircase Basement to S/F-B14 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140700 | Terrace Level-B14 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B14F310 | Concrete Wall Entrance Front-B14 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Concrete Wall Entrance Rear-B14 | 15 | 0
4 | Block 15 (Axis 066 to 069)
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150050 | Waterproofing under Foundation-B15 | 4 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150100 | Foundation Slab-B15 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150200 | Columns,Wall & Shaft Basement-B15 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150220 | Ground [NAME] -B15 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | [NAME] | Closing Basement and remove Crane-B15 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B15 | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150250 | Waterproofing on Walls & Slab Front Side-B15 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B15 | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150255 | Waterproofing on Walls & Slab Rear Side-B15 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150300 | Columns & Shaft Ground Floor-B15 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150400 | Columns & Shaft Mezzanine Floor-B15 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150420 | First Floor Slab-B15 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150500 | Columns & Shaft First Floor-B15 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150520 | Second Floor Slab-B15 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150600 | Columns & Shaft Second Floor-B15 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150610 | Staircase G/F to Roof-B15 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150700 | Terrace Level-B15 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B15F310 | Concrete Wall Entrance Front-B15 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | [NAME] | Concrete Wall Entrance Rear-B15 | 15 | 0
4 | Block 16 (Axis 070 to 073)
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160050 | Waterproofing under Foundation-B16 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160100 | Foundation Slab-B16 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160200 | Columns,Wall & Shaft Basement-B16 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160220 | Ground [NAME] -B16 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160225 | Closing Basement and remove Crane-B16 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B16 | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160250 | Waterproofing on Walls & Slab Front Side-B16 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B16 | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160255 | Waterproofing on Walls & Slab Rear Side-B16 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Columns & Shaft Ground Floor-B16 | 28 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160320 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160400 | Columns & Shaft Mezzanine Floor-B16 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160420 | First Floor Slab-B16 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160500 | Columns & Shaft First Floor-B16 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160520 | Second [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160600 | Columns & Shaft Second Floor-B16 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160610 | Staircase G/F to S/F-B16 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160700 | Terrace Level-B16 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B16F310 | Concrete Wall Entrance Front-B16 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Concrete Wall Entrance Rear-B16 | 15 | 0
4 | Block 17 (Axis 074 to 077)
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170050 | Waterproofing under Foundation-B17 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170100 | Foundation Slab-B17 | 13 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170200 | Columns,Wall & Shaft Basement-B17 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170220 | Ground Floor Slab -B17 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170225 | Closing Basement and remove Crane-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B17 | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170250 | Waterproofing on Walls & Slab Front Side-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B17 | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Waterproofing on Walls & Slab Rear Side-B17 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170260 | Ramp into Basement-B17 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170300 | Columns & Shaft Ground Floor-B17 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170320 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170400 | Columns & Shaft Mezzanine Floor-B17 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170420 | First Floor Slab-B17 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170500 | Columns & Shaft First Floor-B17 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170520 | Second Floor Slab-B17 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170600 | Columns & Shaft Second Floor-B17 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170610 | Staircase Basement to S/F-B17 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170700 | Terrace Level-B17 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B17F310 | Concrete Wall Entrance Front-B17 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B17R310 | Concrete Wall Entrance Rear-B17 | 15 | 0
4 | Block 18 (Axis 078 to 081)
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180050 | Waterproofing under Foundation-B18 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180100 | Foundation Slab-B18 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180200 | Columns,Wall & Shaft Basement-B18 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180220 | Ground [NAME] -B18 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180225 | Closing Basement and remove Crane-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B18 | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180250 | Waterproofing on Walls & Slab Front Side-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B18 | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180255 | Waterproofing on Walls & Slab Rear Side-B18 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180300 | Columns & Shaft Ground Floor-B18 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180400 | Columns & Shaft Mezzanine Floor-B18 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180420 | First Floor Slab-B18 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180500 | Columns & Shaft First Floor-B18 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180520 | Second Floor Slab-B18 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180600 | Columns & Shaft Second Floor-B18 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180610 | Staircase G/F to Roof-B18 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180700 | Terrace Level-B18 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B18F310 | Concrete Wall Entrance Front-B18 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | [NAME] | Concrete Wall Entrance Rear-B18 | 15 | 0
4 | Block 19 (Axis 082 to 085)
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190050 | Waterproofing under Foundation-B19 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190060 | Heat Exchanger-B19 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190100 | Foundation Slab-B19 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190200 | Columns,Wall & Shaft Basement-B19 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190220 | Ground Floor Slab -B19 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190225 | Closing Basement and remove Crane-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B19 | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190250 | Waterproofing on Walls & Slab Front Side-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B19 | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190255 | Waterproofing on Walls & Slab Rear Side-B19 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190300 | Columns & Shaft Ground Floor-B19 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190400 | Columns & Shaft Mezzanine Floor-B19 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190420 | First Floor Slab-B19 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190500 | Columns & Shaft First Floor-B19 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190520 | Second Floor Slab-B19 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190600 | Columns & Shaft Second Floor-B19 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190610 | Staircase G/F to S/F-B19 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190700 | Terrace Level-B19 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | [NAME] | Concrete Wall Entrance Front-B19 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | [NAME] | Concrete Wall Entrance Rear-B19 | 15 | 0
4 | Block 20 (Axis 086 to 089)
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200050 | Waterproofing under Foundation-B20 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Foundation Slab-B20 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200200 | Columns,Wall & Shaft Basement-B20 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200220 | Ground [NAME] -B20 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200225 | Closing Basement and remove [NAME] | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B20 | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200250 | Waterproofing on Walls & Slab Front Side-B20 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B20 | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-B20 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200300 | Columns & Shaft Ground Floor-B20 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200320 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200400 | Columns & Shaft Mezzanine Floor-B20 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200420 | First Floor Slab-B20 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200500 | Columns & Shaft First Floor-B20 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200520 | Second Floor Slab-B20 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200600 | Columns & Shaft Second Floor-B20 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200610 | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200700 | Terrace Level-B20 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Concrete Wall Entrance Front-B20 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Concrete Wall Entrance Rear-B20 | 15 | 0
4 | Block 21 (Axis 092 to 096)
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210050 | Waterproofing under Foundation-B21 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210100 | Foundation Slab-B21 | 13 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210200 | Columns,Wall & Shaft Basement-B21 | 13 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Ground [NAME] -B21 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210225 | Closing Basement and remove Crane-B21 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B21 | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210250 | Waterproofing on Walls & Slab Front Side-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B21 | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Waterproofing on Walls & Slab Rear Side-B21 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210300 | Columns & Shaft Ground Floor-B21 | 16 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210400 | Columns & Shaft Mezzanine Floor-B21 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210420 | First Floor Slab-B21 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210500 | Columns & Shaft First Floor-B21 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210520 | Second Floor Slab-B21 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210600 | Columns & Shaft Second Floor-B21 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210610 | Staircase G/F to Roof-B21 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210700 | Terrace Level-B21 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Concrete Wall Entrance Front-B21 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B21R310 | Concrete Wall Entrance Rear-B21 | 15 | 0
4 | Block 22 (Axis 097 to 100)
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220050 | Waterproofing under Foundation-B22 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220100 | Foundation Slab-B22 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220200 | Columns,Wall & Shaft Basement-B22 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220220 | Ground Floor Slab -B22 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | [NAME] | Closing Basement and remove Crane-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B22 | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220250 | Waterproofing on Walls & Slab Front Side-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B22 | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | [NAME] | Waterproofing on Walls & Slab Rear Side-B22 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220300 | Columns & Shaft Ground Floor-B22(Switch Formwork | 14 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220400 | Columns & Shaft Mezzanine Floor-B22 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220420 | First Floor Slab-B22 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220500 | Columns & Shaft First Floor-B22 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220520 | Second Floor Slab-B22 | 13 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220600 | Columns & Shaft Second Floor-B22 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220610 | Staircase Basement to S/F-B22 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220700 | Terrace Level-B22 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B22F310 | Concrete Wall Entrance Front-B22 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B22R310 | Concrete Wall Entrance Rear-B22 | 15 | 0
4 | Block 23 (Axis 101 to 104)
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230050 | Waterproofing under Foundation-B23 | 3 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230100 | Foundation Slab-B23 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230200 | Columns,Wall & Shaft Basement-B23 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230220 | Ground [NAME] -B23 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230225 | Closing Basement and remove Crane-B23 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B23 | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230250 | Waterproofing on Walls & Slab Front Side-B23 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B23 | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | [NAME] | Waterproofing on Walls & Slab Rear Side-B23 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230300 | Columns & Shaft Ground Floor-B23 | 25 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230400 | Columns & Shaft Mezzanine Floor-B23 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230420 | First Floor Slab-B23 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230500 | Columns & Shaft First Floor-B23 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230520 | Second [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230600 | Columns & Shaft Second Floor-B23 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230610 | Staircase G/F to Roof-B23 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230700 | Terrace Level-B23 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | [NAME] | Concrete Wall Entrance Front-B23 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B23R310 | Concrete Wall Entrance Rear-B23 | 15 | 0
4 | Block 24 (Axis 105 to 108)
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240050 | Waterproofing under Foundation-B24 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240100 | Foundation Slab-B24 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240200 | Columns,Wall & Shaft Basement-B24 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240220 | Ground Floor Slab -B24 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240225 | Closing Basement and remove Crane-B24 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B24 | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240250 | Waterproofing on Walls & Slab Front Side-B24 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B24 | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240255 | Waterproofing on Walls & Slab Rear Side-B24 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240260 | Ramp into Basement-B24 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240300 | Columns & Shaft Ground Floor-B24 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240320 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240400 | Columns & Shaft Mezzanine Floor-B24 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240420 | First Floor Slab-B24 | 31 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240500 | Columns & Shaft First Floor-B24 | 30 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240520 | Second Floor Slab-B24 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240600 | Columns & Shaft Second Floor-B24 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240610 | Staircase Basement to S/F-B24 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240700 | Terrace Level-B24 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B24F310 | Concrete Wall Entrance Front-B24 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | [NAME] | Concrete Wall Entrance Rear-B24 | 15 | 0
4 | Block 25 (Axis 109 to 112)
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250050 | Waterproofing under Foundation-B25 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250100 | Foundation Slab-B25 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250200 | Columns,Wall & Shaft Basement-B25 | 25 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250220 | Ground Floor Slab -B25 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250225 | Closing Basement and remove Crane-B25 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B25 | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Waterproofing on Walls & Slab Front Side-B25 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B25 | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Waterproofing on Walls & Slab Rear Side-B25 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250300 | Columns & Shaft Ground Floor-B25 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250320 | [NAME] | 21 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250400 | Columns & Shaft Mezzanine Floor-B25(Switch Formw | 11 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250420 | First Floor Slab-B25 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250500 | Columns & Shaft First Floor-B25 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250520 | Second Floor Slab-B25 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250600 | Columns & Shaft Second Floor-B25 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250610 | Staircase G/F to S/F-B25 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250620 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250700 | Terrace Level-B25 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B25F310 | Concrete Wall Entrance Front-B25 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B25R310 | Concrete Wall Entrance Rear-B25 | 15 | 0
4 | Block 26 (Axis 113 to 116)
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260050 | Waterproofing under Foundation-B26 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260100 | Foundation Slab-B26 | 5 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260200 | Columns,Wall & Shaft Basement-B26 | 25 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260220 | Ground Floor Slab -B26 | 26 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260225 | Closing Basement and remove Crane-B26 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B26 | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260250 | Waterproofing on Walls & Slab Front Side-B26 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B26 | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260255 | Waterproofing on Walls & Slab Rear Side-B26 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260300 | Columns & Shaft Ground Floor-B26 | 31 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260320 | [NAME] | 33 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260400 | Columns & Shaft Mezzanine Floor-B26 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260420 | First Floor Slab-B26 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B26042A | Delay in Type 1 Block B26 due to design | 52 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260500 | Columns & Shaft First Floor-B26 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260520 | Second Floor Slab-B26 | 30 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260600 | Columns & Shaft Second Floor-B26 | 23 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260610 | Staircase G/F to Roof-B26 | 24 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | [NAME] | [NAME] | 32 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260700 | Terrace Level-B26 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B26F310 | Concrete Wall Entrance Front-B26 | 30 | 0
6 | [NAME] | BC04.05.02.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | [NAME] | Concrete Wall Entrance Rear-B26 | 15 | 0
4 | Block 27 (Axis 117 to 120)
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270050 | Waterproofing under Foundation-B27 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270100 | Foundation Slab-B27 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270200 | Columns,Wall & Shaft Basement-B27 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270220 | Ground [NAME] -B27 | 17 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270225 | Closing Basement and remove Crane-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B27 | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270250 | Waterproofing on Walls & Slab Front Side-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B27 | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270255 | Waterproofing on Walls & Slab Rear Side-B27 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270300 | Columns & Shaft Ground Floor-B27 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | [NAME] | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270400 | Columns & Shaft Mezzanine Floor-B27 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270420 | First Floor Slab-B27 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270500 | Columns & Shaft First Floor-B27(Switch formwork) | 8 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270520 | Second Floor Slab-B27 | 25 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270600 | Columns & Shaft Second Floor-B27 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270610 | Staircase Basement to S/F-B27 | 91 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270620 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270700 | Terrace Level-B27 | 46 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B27F310 | Concrete Wall Entrance Front-B27 | 53 | 0
6 | [NAME] | BC04.05.02.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B27R310 | Concrete Wall Entrance Rear-B27 | 15 | 0
4 | Block 28 (Axis 121 to 124)
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280050 | Waterproofing under Foundation-B28 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280100 | Foundation Slab-B28 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280200 | Columns,Wall & Shaft Basement-B28 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280220 | Ground Floor Slab -B28 | 16 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280225 | Closing Basement and remove Crane-B28 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B28 | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280250 | Waterproofing on Walls & Slab Front Side-B28 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B28 | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280255 | Waterproofing on Walls & Slab Rear Side-B28 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280300 | Columns & Shaft Ground Floor-B28 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280320 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280400 | Columns & Shaft Mezzanine Floor-B28 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280420 | First Floor Slab-B28 | 15 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280500 | Columns & Shaft First Floor-B28 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280520 | Second Floor Slab-B28 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280600 | Columns & Shaft Second Floor-B28 | 5 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280610 | Staircase G/F to Roof-B28 | 81 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280700 | Terrace Level-B28 | 29 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Concrete Wall Entrance Front-B28 | 22 | 0
6 | [NAME] | BC04.05.02.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B28R310 | Concrete Wall Entrance Rear-B28 | 15 | 0
4 | Block 29 (Axis 127 to 130)
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290050 | Waterproofing under Foundation-B29 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290100 | Foundation Slab-B29 (LearnCur) | 9 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290200 | Columns,Wall & Shaft Basement-B29 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Ground [NAME] (LearnCur) | 53 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290225 | Closing Basement and remove Crane-B29 | 9 | 0
6 | Waterproofing on Walls & Slab Front Side-B29 | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290250 | Waterproofing on Walls & Slab Front Side-B29 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B29 | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290255 | Waterproofing on Walls & Slab Rear Side-B29 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290260 | Ramp into Basement-B29 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290300 | Columns & Shaft Ground Floor-B29 | 19 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290320 | [NAME] (LearnCur) | 14 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290400 | Columns & Shaft Mezzanine Floor-B29 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290420 | First Floor Slab-B29 (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290500 | Columns & Shaft First Floor-B29 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290520 | Second Floor Slab-B29 (LearnCur) | 24 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290600 | Columns & Shaft Second Floor-B29 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290610 | Staircase Basement to Roof-B29 | 55 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | [NAME] (LearnCur) | 12 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290700 | Terrace Level-B29 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Concrete Wall Entrance Front-B29 | 50 | 0
6 | [NAME] | BC04.05.02.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B29R310 | Concrete Wall Entrance Rear-B29 | 14 | 0
4 | Block 30 (Axis 131 to 134)
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300050 | Waterproofing under Foundation-B30 | 5 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300100 | Foundation Slab-B30 (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300200 | Columns,Wall & Shaft Basement-B30 | 27 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300220 | Ground [NAME] (LearnCur) | 22 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300225 | Closing Basement and remove Crane-B30 | 34 | 0
6 | Waterproofing on Walls & Slab Front Side-B30 | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300250 | Waterproofing on Walls & Slab Front Side-B30 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B30 | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | [NAME] | Waterproofing on Walls & Slab Rear Side-B30 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300300 | Columns & Shaft Ground Floor-B30 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300320 | [NAME] (LearnCur) | 11 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300400 | Columns & Shaft Mezzanine Floor-B30 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300420 | First Floor Slab-B30 (LearnCur) | 11 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300500 | Columns & Shaft First Floor-B30 | 7 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300520 | Second Floor Slab-B30 (LearnCur) | 19 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300600 | Columns & Shaft Second Floor-B30 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300610 | Staircase G/F to S/F-B30 | 27 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300620 | [NAME] (LearnCur) | 16 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300700 | Terrace Level-B30 | 34 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | [NAME] | Concrete Wall Entrance Front-B30 | 34 | 0
6 | [NAME] | BC04.05.02.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B30R310 | Concrete Wall Entrance Rear-B30 | 27 | 0
4 | Block 31 (Axis 135 to 138)
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310050 | Waterproofing under Foundation-B31 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310100 | Foundation Slab-B31 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310200 | Columns,Wall & Shaft Basement-B31 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310220 | Ground [NAME] -B31 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Closing Basement and remove Crane-B31 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B31 | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310250 | Waterproofing on Walls & Slab Front Side-B31 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B31 | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Waterproofing on Walls & Slab Rear Side-B31 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310300 | Columns & Shaft Ground Floor-B31 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310400 | Columns & Shaft Mezzanine Floor-B31 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310420 | First Floor Slab-B31 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310500 | Columns & Shaft First Floor-B31 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310520 | Second Floor Slab-B31 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310600 | Columns & Shaft Second Floor-B31 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310610 | Staircase G/F to S/F-B31 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310700 | Terrace Level-B31 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B31F310 | Concrete Wall Entrance Front-B31 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B31R310 | Concrete Wall Entrance Rear-B31 | 18 | 0
4 | Block 32 (Axis 139 to 142)
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320050 | Waterproofing under Foundation-B32 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320100 | Foundation Slab-B32 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320200 | Columns,Wall & Shaft Basement-B32 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320220 | Ground Floor Slab -B32 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320225 | Closing Basement and remove Crane-B32 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B32 | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320250 | Waterproofing on Walls & Slab Front Side-B32 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B32 | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Waterproofing on Walls & Slab Rear Side-B32 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320260 | Ramp into Basement-B32 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320300 | Columns & Shaft Ground Floor-B32 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320400 | Columns & Shaft Mezzanine Floor-B32 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320420 | First Floor Slab-B32 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320500 | Columns & Shaft First Floor-B32 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320520 | Second Floor Slab-B32 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320600 | Columns & Shaft Second Floor-B32 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Staircase Basement to Roof-B32 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320700 | Terrace Level-B32 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Concrete Wall Entrance Front-B32 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B32R310 | Concrete Wall Entrance Rear-B32 | 18 | 0
4 | Block 33 (Axis 145 to 149)
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330050 | Waterproofing under Foundation-B33 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330060 | Heat Exchanger | 18 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330100 | Foundation Slab-B33 | 14 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330200 | Columns,Wall & Shaft Basement-B33 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330220 | Ground Floor Slab -B33 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330225 | Closing Basement and remove Crane-B33 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B33 | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330250 | Waterproofing on Walls & Slab Front Side-B33 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B33 | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | [NAME] | Waterproofing on Walls & Slab Rear Side-B33 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330300 | Columns & Shaft Ground Floor-B33 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330320 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330400 | Columns & Shaft Mezzanine Floor-B33 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330420 | First Floor Slab-B33 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330500 | Columns & Shaft First Floor-B33 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330520 | Second Floor Slab-B33 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330600 | Columns & Shaft Second Floor-B33 | 11 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330610 | Staircase G/F to Roof-B33 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330620 | [NAME] | 21 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330700 | Terrace Level-B33 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B33F310 | Concrete Wall Entrance Front-B33 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B33R310 | Concrete Wall Entrance Rear-B33 | 18 | 0
4 | Block 34 (Axis 150 to 153)
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340050 | Waterproofing under Foundation-B34 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340100 | Foundation Slab-B34 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340200 | Columns,Wall & Shaft Basement-B34 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | [NAME] | Ground Floor Slab -B34 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340225 | Closing Basement and remove Crane-B34 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B34 | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340250 | Waterproofing on Walls & Slab Front Side-B34 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B34 | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340255 | Waterproofing on Walls & Slab Rear Side-B34 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340300 | Columns & Shaft Ground Floor-B34 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340400 | Columns & Shaft Mezzanine Floor-B34 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340420 | First Floor Slab-B34 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340500 | Columns & Shaft First Floor-B34 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340520 | Second Floor Slab-B34 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340600 | Columns & Shaft Second Floor-B34 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | [NAME] | Staircase Basement to S/F-B34 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340700 | Terrace Level-B34 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | [NAME] | Concrete Wall Entrance Front-B34 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B34R310 | Concrete Wall Entrance Rear-B34 | 18 | 0
4 | Block 35 (Axis 154 to 157)
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350050 | Waterproofing under Foundation-B35 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350100 | Foundation Slab-B35 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350200 | Columns,Wall & Shaft Basement-B35 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Ground Floor Slab -B35 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350225 | Closing Basement and remove Crane-B35 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B35 | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350250 | Waterproofing on Walls & Slab Front Side-B35 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B35 | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Waterproofing on Walls & Slab Rear Side-B35 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350300 | Columns & Shaft Ground Floor-B35 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350400 | Columns & Shaft Mezzanine Floor-B35 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350420 | First Floor Slab-B35 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350500 | Columns & Shaft First Floor-B35 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350520 | Second Floor Slab-B35 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350600 | Columns & Shaft Second Floor-B35 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Staircase G/F to Roof-B35 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350700 | Terrace Level-B35 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B35F310 | Concrete Wall Entrance Front-B35 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Concrete Wall Entrance Rear-B35 | 18 | 0
4 | Block 36 (Axis 158 to 161)
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360050 | Waterproofing under Foundation-B36 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360100 | Foundation Slab-B36 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360200 | Columns,Wall & Shaft Basement-B36 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360220 | Ground Floor Slab -B36 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360225 | Closing Basement and remove Crane-B36 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B36 | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360250 | Waterproofing on Walls & Slab Front Side-B36 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B36 | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360255 | Waterproofing on Walls & Slab Rear Side-B36 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360300 | Columns & Shaft Ground Floor-B36 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | [NAME] | Columns & Shaft Mezzanine Floor-B36 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360420 | First Floor Slab-B36 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360500 | Columns & Shaft First Floor-B36 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360520 | Second Floor Slab-B36 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360600 | Columns & Shaft Second Floor-B36 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360610 | Staircase G/F to Roof-B36 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360700 | Terrace Level-B36 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B36F310 | Concrete Wall Entrance Front-B36 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B36R310 | Concrete Wall Entrance Rear-B36 | 18 | 0
4 | Block 37 (Axis 162 to 165)
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370050 | Waterproofing under Foundation-B37 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370100 | Foundation Slab-B37 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370200 | Columns,Wall & Shaft Basement-B37 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370220 | Ground Floor Slab -B37 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370225 | Closing Basement and remove Crane-B37 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B37 | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370250 | Waterproofing on Walls & Slab Front Side-B37 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B37 | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370255 | Waterproofing on Walls & Slab Rear Side-B37 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370300 | Columns & Shaft Ground Floor-B37 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | [NAME] | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370400 | Columns & Shaft Mezzanine Floor-B37 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370420 | First Floor Slab-B37 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370500 | Columns & Shaft First Floor-B37 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370520 | Second Floor Slab-B37 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370600 | Columns & Shaft Second Floor-B37 | 9 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | [NAME] | Staircase Basement to S/F-B37 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370700 | Terrace Level-B37 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B37F310 | Concrete Wall Entrance Front-B37 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B37R310 | Concrete Wall Entrance Rear-B37 | 18 | 0
4 | Block 38 (Axis 166 to 169)
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380050 | Waterproofing under Foundation-B38 | 6 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380100 | Foundation Slab-B38 | 10 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380200 | Columns,Wall & Shaft Basement-B38 | 9 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380220 | Ground [NAME] -B38 | 18 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380225 | Closing Basement and remove Crane-B38 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B38 | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380250 | Waterproofing on Walls & Slab Front Side-B38 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B38 | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380255 | Waterproofing on Walls & Slab Rear Side-B38 | 6 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380300 | Columns & Shaft Ground Floor-B38 | 9 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380320 | [NAME] | 17 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380400 | Columns & Shaft Mezzanine Floor-B38 | 9 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380420 | First Floor Slab-B38 | 18 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380500 | Columns & Shaft First Floor-B38 | 9 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380520 | Second Floor Slab-B38 | 18 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380600 | Columns & Shaft Second Floor-B38 | 9 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380610 | Staircase G/F to Roof-B38 | 35 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380620 | [NAME] | 18 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380700 | Terrace Level-B38 | 8 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B38F310 | Concrete Wall Entrance Front-B38 | 18 | 0
6 | [NAME] | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | [NAME] | Concrete Wall Entrance Rear-B38 | 18 | 0
4 | Block 39 (Axis 172 to 175)
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390050 | Waterproofing under Foundation-B39 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390100 | Foundation Slab-B39(Learning curve) | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390200 | Columns,Wall & Shaft Basement-B39 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Ground [NAME] -B39 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390225 | Closing Basement and remove Crane-B39 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B39 | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390250 | Waterproofing on Walls & Slab Front Side-B39 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B39 | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-B39 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390260 | Ramp into Basement-B39 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390300 | Columns & Shaft Ground Floor-B39 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390400 | Columns & Shaft Mezzanine Floor-B39 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390420 | First Floor Slab-B39 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390500 | Columns & Shaft First Floor-B39 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390520 | Second Floor Slab-B39 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390600 | Columns & Shaft Second Floor-B39 | 10 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Staircase Basement to [NAME] | 35 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390620 | [NAME] | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390700 | Terrace Level-B39 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B39F310 | Concrete Wall Entrance Front-B39 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B39R310 | Concrete Wall Entrance Rear-B39 | 18 | 0
4 | Block 40 (Axis 176 to 179)
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400050 | Waterproofing under Foundation-B40 | 3 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400100 | Foundation Slab-B40(Learning curve) | 19 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400200 | Columns,Wall & Shaft Basement-B40 | 20 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400220 | Ground Floor Slab -B40 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400225 | Closing Basement and remove Crane-B40 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B40 | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400250 | Waterproofing on Walls & Slab Front Side-B40 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B40 | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | [NAME] | Waterproofing on Walls & Slab Rear Side-B40 | 6 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400300 | Columns & Shaft Ground Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400400 | Columns & Shaft Mezzanine Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400420 | First Floor Slab-B40 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400500 | Columns & Shaft First Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400520 | Second Floor Slab-B40 | 21 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400600 | Columns & Shaft Second Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400610 | Staircase G/F to S/F-B40 | 35 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400620 | [NAME] | 21 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400700 | Terrace Level-B40 | 8 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B40F310 | Concrete Wall Entrance Front-B40 | 18 | 0
6 | [NAME] | BC04.05.02.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B40R310 | Concrete Wall Entrance Rear-B40 | 18 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010050 | Waterproofing under Foundation-L01 | 5 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010100 | Foundation Slab-L01 | 31 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010200 | Columns,Wall & Shaft Basement-L01 | 46 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010220 | Ground Floor Slab -L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010225 | Closing Basement and remove Crane-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L01 | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010250 | Waterproofing on Walls & Slab Front Side-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L01 | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010255 | Waterproofing on Walls & Slab Rear Side-L01 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010300 | Columns & Shaft Ground Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010400 | Columns & Shaft Mezzanine Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010420 | First Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010500 | Columns & Shaft First Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010520 | Second Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010600 | Columns & Shaft Second Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010610 | Staircase-L01 | 24 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010620 | Third Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010800 | Columns & Shaft Third Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010900 | Terrace Level-L01 | 11 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L01F310 | Concrete Wall Entrance Front-L01 | 15 | 0
6 | [NAME] | BC04.05.02.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L01R310 | Concrete Wall Entrance Rear-L01 | 15 | 0
4 | Landmark 02 (Axis 037 to 038)
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020050 | Waterproofing under Foundation-L02 | 8 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020100 | Foundation Slab-L02 | 5 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020200 | Columns,Wall & Shaft Basement-L02 | 19 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020220 | Ground [NAME] -L02 | 26 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020225 | Closing Basement and remove Crane-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L02 | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020250 | Waterproofing on Walls & Slab Front Side-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L02 | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020255 | Waterproofing on Walls & Slab Rear Side-L02 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020300 | Columns & Shaft Ground Floor-L02 | 23 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020400 | Columns & Shaft Mezzanine Floor-L02 | 11 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020420 | First Floor Slab-L02 | 12 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020500 | Columns & Shaft First Floor-L02 | 17 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020520 | Second Floor Slab-L02 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020600 | Columns & Shaft Second Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020610 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Third Floor Slab-L02 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020800 | Columns & Shaft Third Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020900 | Terrace Level-L02 | 11 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L02F310 | Concrete Wall Entrance Front-L02 | 15 | 0
6 | [NAME] | BC04.05.02.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Concrete Wall Entrance Rear-L02 | 15 | 0
4 | Landmark 03 (Axis 055 to 056)
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030050 | Waterproofing under Foundation-L03 | 2 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030100 | Foundation Slab-L03 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030200 | Columns,Wall & Shaft Basement-L03 | 35 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030220 | Ground [NAME] -L03 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030225 | Closing Basement and remove Crane-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L03 | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030250 | Waterproofing on Walls & Slab Front Side-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L03 | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L03 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030300 | Columns & Shaft Ground Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Columns & Shaft Mezzanine Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030420 | First Floor Slab-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030500 | Columns & Shaft First Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030520 | Second Floor Slab-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030600 | Columns & Shaft Second Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030610 | Staircase-L03 | 24 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030620 | Third Floor Slab-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030800 | Columns & Shaft Third Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030900 | Terrace Level-L03 | 11 | 0
4 | Landmark 04 (Axis 090 to 091)
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040050 | Waterproofing under Foundation-L04 | 8 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040100 | Foundation Slab-L04 | 8 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040200 | Columns,Wall & Shaft Basement-L04 | 32 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040220 | Ground [NAME] -L04 | 19 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040225 | Closing Basement and remove Crane-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L04 | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040250 | Waterproofing on Walls & Slab Front Side-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L04 | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040255 | Waterproofing on Walls & Slab Rear Side-L04 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040300 | Columns & Shaft Ground Floor-L04 | 17 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040320 | [NAME] | 25 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040400 | Columns & Shaft Mezzanine Floor-L04 | 22 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040420 | First Floor Slab-L04 | 19 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040500 | Columns & Shaft First Floor-L04 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040520 | Second Floor Slab-L04 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040600 | Columns & Shaft Second Floor-L04 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040610 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040620 | Thrid [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040800 | Columns & Shaft Third Floor-L04 | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040900 | Terrace Level-L04 | 11 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L04F310 | Concrete Wall Entrance Front-L04 | 15 | 0
6 | [NAME] | BC04.05.02.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L04R310 | Concrete Wall Entrance Rear-L04 | 15 | 0
4 | Landmark 05 (Axis 125 to 126)
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050050 | Waterproofing under Foundation-L05 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050100 | Foundation Slab-L05 | 15 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050200 | Columns,Wall & Shaft Basement-L05 | 22 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050220 | Ground Floor Slab -L05 | 30 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050225 | Closing Basement and remove [NAME] | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L05 | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050250 | Waterproofing on Walls & Slab Front Side-L05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L05 | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L05 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050300 | Columns & Shaft Ground Floor-L05 | 25 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050400 | Columns & Shaft Mezzanine Floor-L05 | 16 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050420 | First Floor Slab-L05 | 25 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050500 | Columns & Shaft First Floor-L05 | 10 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050520 | Second [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050600 | Columns & Shaft Second Floor-L05(Switch formwork | 14 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050610 | [NAME] | 84 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050620 | Thrid [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050800 | Columns & Shaft Third Floor-L05 | 17 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050820 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050900 | Terrace Level-L05 | 14 | 0
4 | Landmark 06 (Axis 143 to 144)
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060050 | Waterproofing under Foundation-L06 | 8 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060100 | Foundation Slab-L0 | 10 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060200 | Columns,Wall & Shaft Basement-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060220 | Ground [NAME] -L06 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | [NAME] | Closing Basement and remove Crane-L06 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-L06 | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060250 | Waterproofing on Walls & Slab Front Side-L06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L06 | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060255 | Waterproofing on Walls & Slab Rear Side-L06 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060300 | Columns & Shaft Ground Floor-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060400 | Columns & Shaft Mezzanine Floor-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060420 | First Floor Slab-L06 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060500 | Columns & Shaft First Floor-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060520 | Second Floor Slab-L06 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060600 | Columns & Shaft Second Floor-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060610 | [NAME] | 35 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060620 | Third Floor Slab-L06 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060800 | Columns & Shaft Third Floor-L06 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060820 | [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060900 | Terrace Level-L06 | 20 | 0
4 | Landmark 07 (Axis 170 to 171)
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070050 | Waterproofing under Foundation-L07 | 4 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070100 | Foundation Slab-L0 | 10 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070200 | Columns,Wall & Shaft Basement-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070220 | Ground [NAME] -L07 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070225 | Closing Basement and remove Crane-L07 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-L07 | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070250 | Waterproofing on Walls & Slab Front Side-L07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L07 | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | Waterproofing on Walls & Slab Rear Side-L07 | 6 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070300 | Columns & Shaft Ground Floor-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070400 | Columns & Shaft Mezzanine Floor-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070420 | First Floor Slab-L07 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070500 | Columns & Shaft First Floor-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070520 | Second Floor Slab-L07 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070600 | Columns & Shaft Second Floor-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070610 | Staircase-L07 | 35 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070620 | Third Floor Slab-L07 | 18 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070800 | Columns & Shaft Third Floor-L07 | 13 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070900 | Terrace Level-L07 | 18 | 0
0 | Structural Core - Type 2
2 | Structural Core - Type 2
4 | Structural Core - Type 2
6 | Structural Work Type 2 | BC04.05.02.02 | Structural Core - Type 2 | WBS Summary | B00 | QL2G000000 | Structural Work Type 2 | 571 | 187347295
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010050 | Waterproofing under Foundation-B01 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010100 | Foundation Slab-B01 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010200 | Columns,Wall & Shaft Basement-B01 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010220 | Ground [NAME] -B01 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010225 | Closing Basement and remove Crane-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Waterproofing on Walls & Slab Rear Side-B01 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010300 | Columns & Shaft Ground Floor-B01 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010400 | Columns & Shaft Mezzanine Floor-B01 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010420 | First Floor Slab-B01 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010500 | Columns & Shaft First Floor-B01 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010520 | Second Floor Slab-B01 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010600 | Columns & Shaft Second Floor-B01 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010610 | Staircase G/F to S/F-B01 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010700 | Terrace Level-B01 | 10 | 0
4 | Block 02 (Axis 005 to 008)
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020050 | Waterproofing under Foundation-B02 | 3 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020100 | Foundation Slab-B02 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020200 | Columns,Wall & Shaft Basement-B02 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020220 | Ground Floor Slab -B02 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020225 | Closing Basement and remove Crane-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B02 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020250 | Waterproofing on Walls & Slab Front Side-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B02 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020255 | Waterproofing on Walls & Slab Rear Side-B02 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020260 | Ramp into Basement-B02 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020300 | Columns & Shaft Ground Floor-B02 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020400 | Columns & Shaft Mezzanine Floor-B02 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020420 | First Floor Slab-B02 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020500 | Columns & Shaft First Floor-B02 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020520 | Second Floor Slab-B02 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020600 | Columns & Shaft Second Floor-B02 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020610 | Staircase Basement to S/F-B02 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020700 | Terrace Level-B02 | 10 | 0
4 | Block 03 (Axis 011 to 015)
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Waterproofing under Foundation-B03 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030100 | Foundation Slab-B03 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030200 | Columns,Wall & Shaft Basement-B03 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Ground [NAME] -B03 | 19 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Closing Basement and remove Crane-B03 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B03 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030250 | Waterproofing on Walls & Slab Front Side-B03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B03 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Waterproofing on Walls & Slab Rear Side-B03 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030300 | Columns & Shaft Ground Floor-B03 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030320 | [NAME] | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030400 | Columns & Shaft Mezzanine Floor-B03 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030420 | First Floor Slab-B03 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030500 | Columns & Shaft First Floor-B03 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030520 | Second Floor Slab-B03 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030600 | Columns & Shaft Second Floor-B03 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030610 | Staircase G/F to S/F-B03 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030700 | Terrace Level-B03 | 10 | 0
4 | Block 04 (Axis 016 to 020)
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040050 | Waterproofing under Foundation-B04 | 5 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040100 | Foundation Slab-B04 | 23 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040200 | Columns,Wall & Shaft Basement-B04 | 26 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040220 | Ground [NAME] -B04 | 20 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040225 | Closing Basement and remove Crane-B04 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B04 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040250 | Waterproofing on Walls & Slab Front Side-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B04 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040255 | Waterproofing on Walls & Slab Rear Side-B04 | 6 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040300 | Columns & Shaft Ground Floor-B04 | 12 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040320 | [NAME] | 13 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | [NAME] | Columns & Shaft Mezzanine Floor-B04 | 12 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040420 | First Floor Slab-B04 | 15 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040500 | Columns & Shaft First Floor-B04 | 12 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040520 | Second Floor Slab-B04 | 15 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040600 | Columns & Shaft Second Floor-B04 | 12 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040610 | Staircase Basement to S/F-B04 | 24 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040620 | [NAME] | 15 | 0
6 | QLS.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040700 | Terrace Level-B04 | 10 | 0
4 | Block 05 (Axis 023 to 027)
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050050 | Waterproofing under Foundation-B05 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050100 | Foundation Slab-B05 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050200 | Columns,Wall & Shaft Basement-B05 | 35 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050220 | Ground Floor Slab -B05 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050225 | Closing Basement and remove Crane-B05 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B05 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050250 | Waterproofing on Walls & Slab Front Side-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B05 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | [NAME] | Waterproofing on Walls & Slab Rear Side-B05 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050300 | Columns & Shaft Ground Floor-B05 | 25 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050320 | [NAME] | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050400 | Columns & Shaft Mezzanine Floor-B05 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050420 | First Floor Slab-B05 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050500 | Columns & Shaft First Floor-B05 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050520 | Second Floor Slab-B05 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050600 | Columns & Shaft Second Floor-B05 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050610 | Staircase Basement to S/F-B05 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050700 | Terrace Level-B05 | 10 | 0
4 | Block 06 (Axis 028 to 031)
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060050 | Waterproofing under Foundation-B06 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060100 | Foundation Slab-B06 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060200 | Columns,Wall & Shaft Basement-B06 | 23 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060220 | Ground [NAME] -B06 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060225 | Closing Basement and remove Crane-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B06 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060250 | Waterproofing on Walls & Slab Front Side-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B06 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060255 | Waterproofing on Walls & Slab Rear Side-B06 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Columns & Shaft Ground Floor-B06 | 29 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060400 | Columns & Shaft Mezzanine Floor-B06 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060420 | First Floor Slab-B06 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060500 | Columns & Shaft First Floor-B06 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060520 | Second Floor Slab-B06 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060600 | Columns & Shaft Second Floor-B06 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Staircase G/F to S/F-B06 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060700 | Terrace Level-B06 | 10 | 0
4 | Block 07 (Axis 032 to 035)
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070050 | Waterproofing under Foundation-B07 | 4 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070100 | Foundation Slab-B07 | 8 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070200 | Columns,Wall & Shaft Basement-B07 | 30 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070220 | Ground [NAME] | 40 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070225 | Closing Basement and remove Crane-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B07 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070250 | Waterproofing on Walls & Slab Front Side-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B07 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070255 | Waterproofing on Walls & Slab Rear Side-B07 | 6 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070300 | Columns & Shaft Ground Floor-B07 | 19 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070320 | [NAME] | 17 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070400 | Columns & Shaft Mezzanine Floor-B07 | 10 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070420 | First Floor Slab-B07 | 11 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070500 | Columns & Shaft First Floor-B07 | 10 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070520 | Second Floor Slab-B07 | 11 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070600 | Columns & Shaft Second Floor-B07 | 10 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070610 | Staircase G/F to S/F-B07 | 24 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070620 | [NAME] | 11 | 0
6 | QLS.2 | [NAME] | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070700 | Terrace Level-B07 | 10 | 0
4 | Block 08 (Axis 036 to 040)
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080050 | Waterproofing under Foundation-B08 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080100 | Foundation Slab-B08 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080200 | Columns,Wall & Shaft Basement-B08 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080220 | Ground Floor Slab -B08 | 49 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080225 | Closing Basement and remove Crane-B08 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B08 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080250 | Waterproofing on Walls & Slab Front Side-B08 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B08 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | [NAME] | Waterproofing on Walls & Slab Rear Side-B08 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080260 | Ramp into Basement-B08 | 21 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080300 | Columns & Shaft Ground Floor-B08 | 25 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080320 | [NAME] | 39 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080400 | Columns & Shaft Mezzanine Floor-B08 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080420 | First Floor Slab-B08 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080500 | Columns & Shaft First Floor-B08 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080520 | Second Floor Slab-B08 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080600 | Columns & Shaft Second Floor-B08 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080610 | Staircase Basement to S/F-B08 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080700 | Terrace Level-B08 | 10 | 0
4 | Block 09 (Axis 041 to 044)
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090050 | Waterproofing under Foundation-B09 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090100 | Foundation Slab-B09 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090200 | Columns,Wall & Shaft Basement-B09 | 36 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | [NAME] | Ground [NAME] -B09 | 49 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090225 | Closing Basement and remove Crane-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B09 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090250 | Waterproofing on Walls & Slab Front Side-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B09 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090255 | Waterproofing on Walls & Slab Rear Side-B09 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090300 | Columns & Shaft Ground Floor-B09 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090320 | [NAME] | 32 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090400 | Columns & Shaft Mezzanine Floor-B09 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090420 | First Floor Slab-B09 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090500 | Columns & Shaft First Floor-B09 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090520 | Second Floor Slab-B09 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090600 | Columns & Shaft Second Floor-B09 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | [NAME] | Staircase G/F to S/F-B09 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090700 | Terrace Level-B09 | 10 | 0
4 | Block 10 (Axis 045 to 049)
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100050 | Waterproofing under Foundation-B10 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100100 | Foundation Slab-B10 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100200 | Columns,Wall & Shaft Basement-B10 | 33 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100220 | Ground [NAME] -B10 | 46 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100225 | Closing Basement and remove Crane-B10 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B10 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100250 | Waterproofing on Walls & Slab Front Side-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B10 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Waterproofing on Walls & Slab Rear Side-B10 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100300 | Columns & Shaft Ground Floor-B10 | 35 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100320 | [NAME] | 31 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100400 | Columns & Shaft Mezzanine Floor-B10 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100420 | First Floor Slab-B10 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100500 | Columns & Shaft First Floor-B10 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Second Floor Slab-B10 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100600 | Columns & Shaft Second Floor-B10 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Staircase Basement to S/F-B10 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100700 | Terrace Level-B10 | 10 | 0
4 | Block 11 (Axis 052 to 056)
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110050 | Waterproofing under Foundation-B11 | 2 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110100 | Foundation Slab-B11 | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110200 | Columns,Wall & Shaft Basement-B11 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110220 | Ground Floor Slab -B11 | 39 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110225 | Closing Basement and remove Crane-B11 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B11 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110250 | Waterproofing on Walls & Slab Front Side-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B11 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | [NAME] | Waterproofing on Walls & Slab Rear Side-B11 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110300 | Columns & Shaft Ground Floor-B11 | 29 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110320 | [NAME] | 41 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110400 | Columns & Shaft Mezzanine Floor-B11 | 40 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110420 | First Floor Slab-B11 | 26 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110500 | Columns & Shaft First Floor-B11 | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110520 | Second Floor Slab-B11 | 19 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110600 | Columns & Shaft Second Floor-B11 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110610 | Staircase Basement to S/F-B11 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110700 | Terrace Level-B11 | 10 | 0
4 | Block 12 (Axis 057 to 060)
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120050 | Waterproofing under Foundation-B12 | 7 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120100 | Foundation Slab-B12 | 13 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120200 | Columns,Wall & Shaft Basement-B12 | 16 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Ground [NAME] -B12 | 29 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120225 | Closing Basement and remove Crane-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B12 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120250 | Waterproofing on Walls & Slab Front Side-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B12 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Waterproofing on Walls & Slab Rear Side-B12 | 6 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120300 | Columns & Shaft Ground Floor-B12 | 33 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | [NAME] | 33 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120400 | Columns & Shaft Mezzanine Floor-B12 | 39 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120420 | First Floor Slab-B12 | 22 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120500 | Columns & Shaft First Floor-B12 | 7 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Second Floor Slab-B12 | 23 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120600 | Columns & Shaft Second Floor-B12 | 9 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120610 | Staircase G/F to S/F-B12 | 40 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120620 | [NAME] | 11 | 0
6 | QLS.2 | [NAME] | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120700 | Terrace Level-B12 | 10 | 0
4 | Block 13 (Axis 061 to 064)
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130050 | Waterproofing under Foundation-B13 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130100 | Foundation Slab-B13 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130200 | Columns,Wall & Shaft Basement-B13 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | [NAME] | Ground Floor Slab -B13 | 32 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130225 | Closing Basement and remove Crane-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B13 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130250 | Waterproofing on Walls & Slab Front Side-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B13 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130255 | Waterproofing on Walls & Slab Rear Side-B13 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130300 | Columns & Shaft Ground Floor-B13 | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130320 | [NAME] | 23 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130400 | Columns & Shaft Mezzanine Floor-B13 | 38 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130420 | First Floor Slab-B13 | 40 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130500 | Columns & Shaft First Floor-B13 | 34 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130520 | Second Floor Slab-B13 | 28 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130600 | Columns & Shaft Second Floor-B13 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | [NAME] | Staircase G/F to S/F-B13 | 59 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130620 | [NAME] | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130700 | Terrace Level-B13 | 10 | 0
4 | Block 14 (Axis 065 to 069)
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140050 | Waterproofing under Foundation-B14 | 7 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140100 | Foundation Slab-B14 | 15 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140200 | Columns,Wall & Shaft Basement-B14 | 11 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140220 | Ground [NAME] -B14 | 31 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140225 | Closing Basement and remove Crane-B14 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B14 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140250 | Waterproofing on Walls & Slab Front Side-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B14 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140255 | Waterproofing on Walls & Slab Rear Side-B14 | 6 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140260 | Ramp into Basement-B14 | 54 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140300 | Columns & Shaft Ground Floor-B14 | 10 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | [NAME] | 27 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140400 | Columns & Shaft Mezzanine Floor-B14 | 6 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140420 | First Floor Slab-B14 | 22 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140500 | Columns & Shaft First Floor-B14 | 12 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140520 | Second Floor Slab-B14 | 12 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140600 | Columns & Shaft Second Floor-B14 | 20 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140610 | Staircase Basement to S/F-B14 | 101 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140620 | [NAME] | 19 | 0
6 | QLS.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140700 | Terrace Level-B14 | 31 | 0
4 | Block 15 (Axis 070 to 073)
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150050 | Waterproofing under Foundation-B15 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150060 | Heat Exchanger-B15 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150100 | Foundation Slab-B15 (LearnCur) | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150200 | Columns,Wall & Shaft Basement-B15 | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150220 | Ground [NAME] (LearnCur) | 20 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150225 | Closing Basement and remove Crane-B15 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B15 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150250 | Waterproofing on Walls & Slab Front Side-B15 | 2 | 0
6 | Waterproofing on Walls & Slab Rear Side-B15 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150255 | Waterproofing on Walls & Slab Rear Side-B15 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150300 | Columns & Shaft Ground Floor-B15 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150320 | [NAME] (LearnCur) | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150400 | Columns & Shaft Mezzanine Floor-B15 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | [NAME] | First Floor Slab-B15 (LearnCur) | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150500 | Columns & Shaft First Floor-B15 | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150520 | Second Floor Slab-B15 (LearnCur) | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150600 | Columns & Shaft Second Floor-B15 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150610 | Staircase G/F to S/F-B15 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150620 | [NAME] (LearnCur) | 21 | 0
6 | QLS.2 | BC04.05.02.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150700 | Terrace Level-B15 | 19 | 0
4 | Block 16 (Axis 074 to 078)
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160050 | Waterproofing under Foundation-B16 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | Foundation Slab-B16 (LearnCur) | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160200 | Columns,Wall & Shaft Basement-B16 | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160220 | Ground [NAME] (LearnCur) | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160225 | Closing Basement and remove Crane-B16 | 159 | 0
6 | Waterproofing on Walls & Slab Front Side-B16 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160250 | Waterproofing on Walls & Slab Front Side-B16 | 5 | 0
6 | Waterproofing on Walls & Slab Rear Side-B16 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160255 | Waterproofing on Walls & Slab Rear Side-B16 | 2 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160300 | Columns & Shaft Ground Floor-B16 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160320 | [NAME] (LearnCur) | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160400 | Columns & Shaft Mezzanine Floor-B16 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160420 | First Floor Slab-B16 (LearnCur) | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160500 | Columns & Shaft First Floor-B16 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160520 | Second [NAME] (LearnCur) | 29 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160600 | Columns & Shaft Second Floor-B16 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160610 | Staircase Basement to S/F-B16 | 58 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | [NAME] (LearnCur) | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | Terrace Level-B16 | 72 | 0
4 | Block 17 (Axis 081 to 085)
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170050 | Waterproofing under Foundation-B17 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170100 | Foundation Slab-B17 | 28 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170200 | Columns,Wall & Shaft Basement-B17 | 72 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170220 | Ground Floor Slab -B17 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170225 | Closing Basement and remove Crane-B17 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B17 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170250 | Waterproofing on Walls & Slab Front Side-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B17 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | [NAME] | Waterproofing on Walls & Slab Rear Side-B17 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170300 | Columns & Shaft Ground Floor-B17 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170320 | [NAME] | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170400 | Columns & Shaft Mezzanine Floor-B17 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170420 | First Floor Slab-B17 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170500 | Columns & Shaft First Floor-B17 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170520 | Second Floor Slab-B17 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170600 | Columns & Shaft Second Floor-B17 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170610 | Staircase Basement to S/F-B17 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170700 | Terrace Level-B17 | 10 | 0
4 | Block 18 (Axis 086 to 089)
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180050 | Waterproofing under Foundation-B18 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180100 | Foundation Slab-B18 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180200 | Columns,Wall & Shaft Basement-B18 | 78 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180220 | Ground [NAME] -B18 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | [NAME] | Closing Basement and remove Crane-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B18 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180250 | Waterproofing on Walls & Slab Front Side-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B18 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | [NAME] | Waterproofing on Walls & Slab Rear Side-B18 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180300 | Columns & Shaft Ground Floor-B18 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180400 | Columns & Shaft Mezzanine Floor-B18 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180420 | First Floor Slab-B18 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180500 | Columns & Shaft First Floor-B18 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180520 | Second Floor Slab-B18 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180600 | Columns & Shaft Second Floor-B18 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | [NAME] | Staircase G/F to S/F-B18 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180700 | Terrace Level-B18 | 10 | 0
4 | Block 19 (Axis 090 to 093)
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190050 | Waterproofing under Foundation-B19 | 2 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190100 | Foundation Slab-B19 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190200 | Columns,Wall & Shaft Basement-B19 | 76 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190220 | Ground Floor Slab -B19 | 21 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190225 | Closing Basement and remove Crane-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B19 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190250 | Waterproofing on Walls & Slab Front Side-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B19 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | [NAME] | Waterproofing on Walls & Slab Rear Side-B19 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190300 | Columns & Shaft Ground Floor-B19 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190400 | Columns & Shaft Mezzanine Floor-B19 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190420 | First Floor Slab-B19 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190500 | Columns & Shaft First Floor-B19 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190520 | Second Floor Slab-B19 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190600 | Columns & Shaft Second Floor-B19 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190610 | Staircase G/F to S/F-B19 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190700 | Terrace Level-B19 | 10 | 0
4 | Block 20 (Axis 094 to 098)
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200050 | Waterproofing under Foundation-B20 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200100 | Foundation Slab-B20 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200200 | Columns,Wall & Shaft Basement-B20 | 77 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200220 | Ground [NAME] -B20 | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200225 | Closing Basement and remove [NAME] | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B20 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200250 | Waterproofing on Walls & Slab Front Side-B20 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B20 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-B20 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200260 | Ramp into Basement-B20 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200300 | Columns & Shaft Ground Floor-B20 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200320 | [NAME] | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200400 | Columns & Shaft Mezzanine Floor-B20 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200420 | First Floor Slab-B20 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200500 | Columns & Shaft First Floor-B20 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200520 | Second Floor Slab-B20 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200600 | Columns & Shaft Second Floor-B20 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Staircase Basement to S/F-B20 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200700 | Terrace Level-B20 | 10 | 0
4 | Block 21 (Axis 099 to 102)
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210050 | Waterproofing under Foundation-B21 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210100 | Foundation Slab-B21 | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210200 | Columns,Wall & Shaft Basement-B21 | 71 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210220 | Ground [NAME] -B21 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210225 | Closing Basement and remove Crane-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B21 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210250 | Waterproofing on Walls & Slab Front Side-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B21 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210255 | Waterproofing on Walls & Slab Rear Side-B21 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210300 | Columns & Shaft Ground Floor-B21 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210320 | [NAME] | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210400 | Columns & Shaft Mezzanine Floor-B21 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210420 | First Floor Slab-B21 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210500 | Columns & Shaft First Floor-B21 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210520 | Second Floor Slab-B21 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | [NAME] | Columns & Shaft Second Floor-B21 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210610 | Staircase G/F to S/F-B21 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210700 | Terrace Level-B21 | 10 | 0
4 | Block 22 (Axis 103 to 107)
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220050 | Waterproofing under Foundation-B22 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220100 | Foundation Slab-B22 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220200 | Columns,Wall & Shaft Basement-B22 | 76 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220220 | Ground Floor Slab -B22 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220225 | Closing Basement and remove Crane-B22 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B22 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220250 | Waterproofing on Walls & Slab Front Side-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B22 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220255 | Waterproofing on Walls & Slab Rear Side-B22 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220300 | Columns & Shaft Ground Floor-B22 | 42 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220320 | [NAME] | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220400 | Columns & Shaft Mezzanine Floor-B22 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220420 | First Floor Slab-B22 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220500 | Columns & Shaft First Floor-B22 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220520 | Second Floor Slab-B22 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220600 | Columns & Shaft Second Floor-B22 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220610 | Staircase Basement to S/F-B22 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220700 | Terrace Level-B22 | 10 | 0
4 | Block 23 (Axis 110 to 114)
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230050 | Waterproofing under Foundation-B23 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230100 | Foundation Slab-B23 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230200 | Columns,Wall & Shaft Basement-B23 | 30 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230220 | Ground [NAME] -B23 | 20 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230225 | Closing Basement and remove Crane-B23 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B23 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | [NAME] | Waterproofing on Walls & Slab Front Side-B23 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B23 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | [NAME] | Waterproofing on Walls & Slab Rear Side-B23 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230300 | Columns & Shaft Ground Floor-B23 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230320 | [NAME] | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230400 | Columns & Shaft Mezzanine Floor-B23 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230420 | First Floor Slab-B23 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230500 | Columns & Shaft First Floor-B23 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230520 | Second [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230600 | Columns & Shaft Second Floor-B23 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230610 | Staircase G/F to S/F-B23 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230700 | Terrace Level-B23 | 10 | 0
4 | Block 24 (Axis 115 to 118)
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240050 | Waterproofing under Foundation-B24 | 3 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240100 | Foundation Slab-B24 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240200 | Columns,Wall & Shaft Basement-B24 | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240220 | Ground Floor Slab -B24 | 25 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240225 | Closing Basement and remove Crane-B24 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B24 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240250 | Waterproofing on Walls & Slab Front Side-B24 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B24 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | [NAME] | Waterproofing on Walls & Slab Rear Side-B24 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240300 | Columns & Shaft Ground Floor-B24 | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240320 | [NAME] | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240400 | Columns & Shaft Mezzanine Floor-B24 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240420 | First Floor Slab-B24 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240500 | Columns & Shaft First Floor-B24 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240520 | Second Floor Slab-B24 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240600 | Columns & Shaft Second Floor-B24 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | [NAME] | Staircase Basement to S/F-B24 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240700 | Terrace Level-B24 | 10 | 0
4 | Block 25 (Axis 119 to 122)
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250050 | Waterproofing under Foundation-B25 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250100 | Foundation Slab-B25 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250200 | Columns,Wall & Shaft Basement-B25 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Ground Floor Slab -B25 | 32 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Closing Basement and remove Crane-B25 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B25 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250250 | Waterproofing on Walls & Slab Front Side-B25 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B25 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Waterproofing on Walls & Slab Rear Side-B25 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250300 | Columns & Shaft Ground Floor-B25 | 27 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250320 | [NAME] | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250400 | Columns & Shaft Mezzanine Floor-B25 | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250420 | First Floor Slab-B25 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250500 | Columns & Shaft First Floor-B25 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250520 | Second Floor Slab-B25 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250600 | Columns & Shaft Second Floor-B25 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Staircase G/F to S/F-B25 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250700 | Terrace Level-B25 | 10 | 0
4 | Block 26 (Axis 123 to 127)
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260050 | Waterproofing under Foundation-B26 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260100 | Foundation Slab-B26 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260200 | Columns,Wall & Shaft Basement-B26 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260220 | Ground Floor Slab -B26 | 33 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260225 | Closing Basement and remove Crane-B26 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B26 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260250 | Waterproofing on Walls & Slab Front Side-B26 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B26 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260255 | Waterproofing on Walls & Slab Rear Side-B26 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260260 | Ramp into Basement-B26 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260300 | Columns & Shaft Ground Floor-B26 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260320 | [NAME] | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260400 | Columns & Shaft Mezzanine Floor-B26 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260420 | First Floor Slab-B26 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260500 | Columns & Shaft First Floor-B26 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260520 | Second Floor Slab-B26 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260600 | Columns & Shaft Second Floor-B26 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260610 | [NAME] | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260700 | Terrace Level-B26 | 10 | 0
4 | Block 27 (Axis 128 to 131)
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270050 | Waterproofing under Foundation-B27 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270100 | Foundation Slab-B27 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270200 | Columns,Wall & Shaft Basement-B27 | 2 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270220 | Ground [NAME] -B27 | 32 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270225 | Closing Basement and remove Crane-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B27 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270250 | Waterproofing on Walls & Slab Front Side-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B27 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270255 | Waterproofing on Walls & Slab Rear Side-B27 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270300 | Columns & Shaft Ground Floor-B27 | 21 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270320 | [NAME] | 40 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270400 | Columns & Shaft Mezzanine Floor-B27 | 36 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270420 | First Floor Slab-B27 | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270500 | Columns & Shaft First Floor-B27 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | [NAME] | Second Floor Slab-B27 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270600 | Columns & Shaft Second Floor-B27 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270610 | Staircase G/F to S/F-B27 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270620 | [NAME] | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270700 | Terrace Level-B27 | 10 | 0
4 | Block 28 (Axis 132 to 136)
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280050 | Waterproofing under Foundation-B28 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280100 | Foundation Slab-B28 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280200 | Columns,Wall & Shaft Basement-B28 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | [NAME] | Ground Floor Slab -B28 | 28 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280225 | Closing Basement and remove Crane-B28 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B28 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280250 | Waterproofing on Walls & Slab Front Side-B28 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B28 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280255 | Waterproofing on Walls & Slab Rear Side-B28 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280300 | Columns & Shaft Ground Floor-B28 | 39 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | [NAME] | [NAME] | 45 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280400 | Columns & Shaft Mezzanine Floor-B28 | 36 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280420 | First Floor Slab-B28 | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280500 | Columns & Shaft First Floor-B28 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280520 | Second Floor Slab-B28 | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280600 | Columns & Shaft Second Floor-B28 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | [NAME] | Staircase Basement to S/F-B28 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280620 | [NAME] | 15 | 0
6 | QLS.2 | BC04.05.02.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280700 | Terrace Level-B28 | 10 | 0
4 | Block 29 (Axis 139 to 142)
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290050 | Waterproofing under Foundation-B29 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290100 | Foundation Slab-B29 | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290200 | Columns,Wall & Shaft Basement-B29 | 14 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290220 | Ground Floor Slab -B29 | 20 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290225 | Closing Basement and remove Crane-B29 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B29 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290250 | Waterproofing on Walls & Slab Front Side-B29 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B29 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290255 | Waterproofing on Walls & Slab Rear Side-B29 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290300 | Columns & Shaft Ground Floor-B29 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290320 | [NAME] | 26 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | [NAME] | Columns & Shaft Mezzanine Floor-B29 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290420 | First Floor Slab-B29 | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290500 | Columns & Shaft First Floor-B29 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290520 | Second Floor Slab-B29 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290600 | Columns & Shaft Second Floor-B29 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290610 | Staircase Basement to S/F-B29 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290620 | [NAME] | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290700 | Terrace Level-B29 | 43 | 0
4 | Block 30 (Axis 143 to 147)
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300050 | Waterproofing under Foundation-B30 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300100 | Foundation Slab-B30 | 13 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | [NAME] | Columns,Wall & Shaft Basement-B30 | 26 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300220 | Ground [NAME] -B30 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300225 | Closing Basement and remove Crane-B30 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B30 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300250 | Waterproofing on Walls & Slab Front Side-B30 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B30 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | [NAME] | Waterproofing on Walls & Slab Rear Side-B30 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300300 | Columns & Shaft Ground Floor-B30 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300320 | [NAME] | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300400 | Columns & Shaft Mezzanine Floor-B30 | 35 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300420 | First Floor Slab-B30 | 19 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300500 | Columns & Shaft First Floor-B30 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | [NAME] | Second Floor Slab-B30 | 20 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300600 | Columns & Shaft Second Floor-B30 | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300610 | Staircase G/F to S/F-B30 | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300620 | [NAME] | 16 | 0
6 | QLS.2 | BC04.05.02.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300700 | Terrace Level-B30 | 52 | 0
4 | Block 31 (Axis 150 to 153)
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310050 | Waterproofing under Foundation-B31 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310100 | Foundation Slab-B31 (LearnCur) | 8 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310200 | Columns,Wall & Shaft Basement-B31 | 32 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310220 | Ground [NAME] (LearnCur) | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310225 | Closing Basement and remove Crane-B31 | 29 | 0
6 | Waterproofing on Walls & Slab Front Side-B31 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310250 | Waterproofing on Walls & Slab Front Side-B31 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B31 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310255 | Waterproofing on Walls & Slab Rear Side-B31 | 12 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310260 | Ramp into Basement-B31 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310300 | Columns & Shaft Ground Floor-B31 | 3 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310320 | [NAME] (LearnCur) | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310400 | Columns & Shaft Mezzanine Floor-B31 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310420 | First Floor Slab-B31 (LearnCur) | 17 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310500 | Columns & Shaft First Floor-B31 | 5 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310520 | Second Floor Slab-B31 (LearnCur) | 23 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310600 | Columns & Shaft Second Floor-B31 | 4 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310610 | Staircase Basement to S/F-B31 | 44 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310620 | [NAME] (LearnCur) | 10 | 0
6 | QLS.2 | BC04.05.02.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310700 | Terrace Level-B31 | 56 | 0
4 | Block 32 (Axis 154 to 157)
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320050 | Waterproofing under Foundation-B32 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320100 | Foundation Slab-B32 (LearnCur) | 14 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320200 | Columns,Wall & Shaft Basement-B32 | 36 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320220 | Ground [NAME] (LearnCur) | 21 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320225 | Closing Basement and remove Crane-B32 | 187 | 0
6 | Waterproofing on Walls & Slab Front Side-B32 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320250 | Waterproofing on Walls & Slab Front Side-B32 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B32 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | [NAME] | Waterproofing on Walls & Slab Rear Side-B32 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320300 | Columns & Shaft Ground Floor-B32 | 7 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320320 | [NAME] (LearnCur) | 19 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320400 | Columns & Shaft Mezzanine Floor-B32 | 6 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320420 | First Floor Slab-B32 (LearnCur) | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320500 | Columns & Shaft First Floor-B32 | 11 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320520 | Second Floor Slab-B32 (LearnCur) | 18 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320600 | Columns & Shaft Second Floor-B32 | 9 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320610 | Staircase G/F to S/F-B32 | 24 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320620 | [NAME] (LearnCur) | 22 | 0
6 | QLS.2 | BC04.05.02.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320700 | Terrace Level-B32 | 17 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010050 | Waterproofing under Foundation-L01 | 61 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010100 | Foundation Slab-L01 | 4 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010200 | Columns,Wall & Shaft Basement-L01 | 19 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010220 | Ground Floor Slab -L01 | 21 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010225 | Closing Basement and remove Crane-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L01 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010250 | Waterproofing on Walls & Slab Front Side-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L01 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Waterproofing on Walls & Slab Rear Side-L01 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010300 | Columns & Shaft Ground Floor-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010320 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010400 | Columns & Shaft Mezzanine Floor-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010420 | First Floor Slab-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010500 | Columns & Shaft First Floor-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010520 | Second Floor Slab-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010600 | Columns & Shaft Second Floor-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010610 | Staircase-L01 | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010620 | Third Floor Slab-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010800 | Columns & Shaft Third Floor-L01 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010820 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010900 | Terrace Level-L01 | 11 | 0
4 | Landmark 02 (Axis 021 to 022)
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020050 | Waterproofing under Foundation-L02 | 2 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020100 | Foundation Slab-L02 | 15 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020200 | Columns,Wall & Shaft Basement-L02 | 28 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020220 | Ground [NAME] -L02 | 16 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020225 | Closing Basement and remove Crane-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L02 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020250 | Waterproofing on Walls & Slab Front Side-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L02 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020255 | Waterproofing on Walls & Slab Rear Side-L02 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Columns & Shaft Ground Floor-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020320 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020400 | Columns & Shaft Mezzanine Floor-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020420 | First Floor Slab-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020500 | Columns & Shaft First Floor-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020520 | Second Floor Slab-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Columns & Shaft Second Floor-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020610 | [NAME] | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020620 | Third Floor Slab-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020800 | Columns & Shaft Third Floor-L02 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020900 | Terrace Level-L02 | 11 | 0
4 | Landmark 03 (Axis 050 to 051)
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030050 | Waterproofing under Foundation-L03 | 10 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030100 | Foundation Slab-L03 | 7 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030200 | Columns,Wall & Shaft Basement-L03 | 16 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030220 | Ground [NAME] -L03 | 54 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030225 | Closing Basement and remove Crane-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L03 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030250 | Waterproofing on Walls & Slab Front Side-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L03 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L03 | 6 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030300 | Columns & Shaft Ground Floor-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030320 | [NAME] | 44 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030400 | Columns & Shaft Mezzanine Floor-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030420 | First Floor Slab-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030500 | Columns & Shaft First Floor-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030520 | Second Floor Slab-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030600 | Columns & Shaft Second Floor-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030610 | Staircase-L03 | 24 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030620 | Third Floor Slab-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030800 | Columns & Shaft Third Floor-L03 | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030820 | [NAME] | 14 | 0
6 | QLS.2 | [NAME] | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030900 | Terrace Level-L03 | 11 | 0
4 | Landmark 04 (Axis 079 to 080)
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040050 | Waterproofing under Foundation-L04 | 3 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040100 | Foundation Slab-L04 | 7 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040200 | Columns,Wall & Shaft Basement-L04 | 86 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040220 | Ground [NAME] -L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040225 | Closing Basement and remove Crane-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L04 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040250 | Waterproofing on Walls & Slab Front Side-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L04 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040255 | Waterproofing on Walls & Slab Rear Side-L04 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040300 | Columns & Shaft Ground Floor-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040320 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040400 | Columns & Shaft Mezzanine Floor-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040420 | First Floor Slab-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040500 | Columns & Shaft First Floor-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040520 | Second Floor Slab-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040600 | Columns & Shaft Second Floor-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040610 | [NAME] | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040620 | Third Floor Slab-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040800 | Columns & Shaft Third Floor-L04 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040820 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040900 | Terrace Level-L04 | 11 | 0
4 | Landmark 05 (Axis 108 to 109)
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050050 | Waterproofing under Foundation-L05 | 3 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050100 | Foundation Slab-L05 | 8 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050200 | Columns,Wall & Shaft Basement-L05 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | [NAME] | Ground Floor Slab -L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050225 | Closing Basement and remove [NAME] | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L05 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050250 | Waterproofing on Walls & Slab Front Side-L05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L05 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050255 | Waterproofing on Walls & Slab Rear Side-L05 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050300 | Columns & Shaft Ground Floor-L05 | 11 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050320 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050400 | Columns & Shaft Mezzanine Floor-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050420 | First Floor Slab-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050500 | Columns & Shaft First Floor-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050520 | Second [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050600 | Columns & Shaft Second Floor-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050610 | [NAME] | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050620 | Third Floor Slab-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050800 | Columns & Shaft Third Floor-L05 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050820 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050900 | Terrace Level-L05 | 11 | 0
4 | Landmark 06 (Axis 137 to 138)
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060050 | Waterproofing under Foundation-L06 | 5 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060100 | Foundation Slab-L06 | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060200 | Columns,Wall & Shaft Basement-L06 | 11 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060220 | Ground [NAME] -L06 | 19 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060225 | Closing Basement and remove Crane-L06 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L06 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060250 | Waterproofing on Walls & Slab Front Side-L06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L06 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Waterproofing on Walls & Slab Rear Side-L06 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Columns & Shaft Ground Floor-L06 | 8 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060320 | [NAME] | 43 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060400 | Columns & Shaft Mezzanine Floor-L06 | 29 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060420 | First Floor Slab-L06 | 25 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060500 | Columns & Shaft First Floor-L06 | 25 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060520 | Second Floor Slab-L06 | 17 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060600 | Columns & Shaft Second Floor-L06 | 29 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060610 | [NAME] | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060620 | Third Floor Slab-L06 | 25 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060800 | Columns & Shaft Third Floor-L06 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060820 | [NAME] | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060900 | Terrace Level-L06 | 11 | 0
4 | Landmark 07 (Axis 148 to 149)
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070050 | Waterproofing under Foundation-L07 | 4 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070100 | Foundation Slab-L07 | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070200 | Columns,Wall & Shaft Basement-L07 | 24 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070220 | Ground [NAME] -L07 | 16 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070225 | Closing Basement and remove Crane-L07 | 31 | 0
6 | Waterproofing on Walls & Slab Front Side-L07 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070250 | Waterproofing on Walls & Slab Front Side-L07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L07 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070255 | Waterproofing on Walls & Slab Rear Side-L07 | 6 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070300 | Columns & Shaft Ground Floor-L07 | 14 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070320 | [NAME] | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070400 | Columns & Shaft Mezzanine Floor-L07 | 11 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070420 | First Floor Slab-L07 | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070500 | Columns & Shaft First Floor-L07 | 8 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070520 | Second Floor Slab-L07 | 33 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070600 | Columns & Shaft Second Floor-L07 | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070610 | Staircase-L07 | 59 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070620 | Third Floor Slab-L07 | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070800 | Columns & Shaft Third Floor-L07 | 7 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070820 | [NAME] | 12 | 0
6 | QLS.2 | BC04.05.02.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070900 | Terrace Level-L07 | 29 | 0
0 | Structural Core - Type 3
2 | Structural Core - Type 3
4 | Structural Core - Type 3
6 | Structural Work Type 3 | BC04.05.02.03 | Structural Core - Type 3 | WBS Summary | B00 | QL3G000000 | Structural Work Type 3 | 739 | 133551586
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010050 | Waterproofing under Foundation-B01 | 3 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010100 | Foundation Slab-B01 | 25 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010200 | Columns,Wall & Shaft Basement-B01 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010220 | Ground [NAME] -B01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Closing Basement and remove Crane-B01 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010255 | Waterproofing on Walls & Slab Rear Side-B01 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010260 | Ramp into Basement-B01 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010300 | Columns & Shaft Ground Floor-B01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010400 | Columns & Shaft Mezzanine Floor-B01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010420 | First Floor Slab-B01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010500 | Columns & Shaft First Floor-B01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010520 | Second Floor Slab-B01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010600 | Columns & Shaft Second Floor-B01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010610 | Staircase Basement to S/F-B01 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010700 | Terrace Level-B01 | 12 | 0
4 | Block 02 (Axis 005 to 007)
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020050 | Waterproofing under Foundation-B02 | 3 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020100 | Foundation Slab-B02 | 25 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020200 | Columns,Wall & Shaft Basement-B02 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020220 | Ground Floor Slab -B02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020225 | Closing Basement and remove Crane-B02 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B02 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020250 | Waterproofing on Walls & Slab Front Side-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B02 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | [NAME] | Waterproofing on Walls & Slab Rear Side-B02 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020300 | Columns & Shaft Ground Floor-B02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020400 | Columns & Shaft Mezzanine Floor-B02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020420 | First Floor Slab-B02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020500 | Columns & Shaft First Floor-B02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020520 | Second Floor Slab-B02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020600 | Columns & Shaft Second Floor-B02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020700 | Terrace Level-B02 | 12 | 0
4 | Block 03 (Axis 008 to 012)
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030050 | Waterproofing under Foundation-B03 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030100 | Foundation Slab-B03 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030200 | Columns,Wall & Shaft Basement-B03 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | [NAME] | Ground [NAME] -B03 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030225 | Closing Basement and remove Crane-B03 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B03 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030250 | Waterproofing on Walls & Slab Front Side-B03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B03 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | [NAME] | Waterproofing on Walls & Slab Rear Side-B03 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030300 | Columns & Shaft Ground Floor-B03 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030400 | Columns & Shaft Mezzanine Floor-B03 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030420 | First Floor Slab-B03 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030500 | Columns & Shaft First Floor-B03 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030520 | Second Floor Slab-B03 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030600 | Columns & Shaft Second Floor-B03 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030610 | Staircase Basement to S/F-B03 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030700 | Terrace Level-B03 | 12 | 0
4 | Block 04 (Axis 013 to 017)
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040050 | Waterproofing under Foundation-B04 | 8 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040100 | Foundation Slab-B04 | 12 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040200 | Columns,Wall & Shaft Basement-B04 | 12 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040220 | Ground [NAME] -B04 | 14 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040225 | Closing Basement and remove Crane-B04 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B04 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040250 | Waterproofing on Walls & Slab Front Side-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B04 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040255 | Waterproofing on Walls & Slab Rear Side-B04 | 6 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040300 | Columns & Shaft Ground Floor-B04 | 10 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040320 | [NAME] | 12 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040400 | Columns & Shaft Mezzanine Floor-B04 | 10 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040420 | First Floor Slab-B04 | 14 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040500 | Columns & Shaft First Floor-B04 | 10 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040520 | Second Floor Slab-B04 | 14 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040600 | Columns & Shaft Second Floor-B04 | 10 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040610 | Staircase Basement to S/F-B04 | 54 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040620 | [NAME] | 18 | 0
6 | QLS.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040700 | Terrace Level-B04 | 12 | 0
4 | Block 05 (Axis 018 to 022)
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050050 | Waterproofing under Foundation-B05 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050100 | Foundation Slab-B05 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050200 | Columns,Wall & Shaft Basement-B05 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050220 | Ground Floor Slab -B05 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050225 | Closing Basement and remove Crane-B05 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B05 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050250 | Waterproofing on Walls & Slab Front Side-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B05 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050255 | Waterproofing on Walls & Slab Rear Side-B05 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050260 | Ramp into Basement-B05 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050300 | Columns & Shaft Ground Floor-B05 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050400 | Columns & Shaft Mezzanine Floor-B05 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050420 | First Floor Slab-B05 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050500 | Columns & Shaft First Floor-B05 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050520 | Second Floor Slab-B05 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050600 | Columns & Shaft Second Floor-B05 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | [NAME] | Staircase Basement to S/F-B05 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050700 | Terrace Level-B05 | 12 | 0
4 | Block 06 (Axis 023 to 025)
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060050 | Waterproofing under Foundation-B06 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060100 | Foundation Slab-B06 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060200 | Columns,Wall & Shaft Basement-B06 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060220 | Ground [NAME] -B06 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060225 | Closing Basement and remove Crane-B06 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B06 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060250 | Waterproofing on Walls & Slab Front Side-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B06 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060255 | Waterproofing on Walls & Slab Rear Side-B06 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060300 | Columns & Shaft Ground Floor-B06 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060400 | Columns & Shaft Mezzanine Floor-B06 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060420 | First Floor Slab-B06 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060500 | Columns & Shaft First Floor-B06 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060520 | Second Floor Slab-B06 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060600 | Columns & Shaft Second Floor-B06 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060700 | Terrace Level-B06 | 12 | 0
4 | Block 07 (Axis 026 to 030)
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070050 | Waterproofing under Foundation-B07 | 8 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070100 | Foundation Slab-B07 | 12 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070200 | Columns,Wall & Shaft Basement-B07 | 12 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070220 | Ground [NAME] | 14 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070225 | Closing Basement and remove Crane-B07 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B07 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070250 | Waterproofing on Walls & Slab Front Side-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B07 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070255 | Waterproofing on Walls & Slab Rear Side-B07 | 6 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070300 | Columns & Shaft Ground Floor-B07 | 10 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070320 | [NAME] | 12 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070400 | Columns & Shaft Mezzanine Floor-B07 | 10 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070420 | First Floor Slab-B07 | 17 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070500 | Columns & Shaft First Floor-B07 | 10 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070520 | Second Floor Slab-B07 | 14 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070600 | Columns & Shaft Second Floor-B07 | 12 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070610 | Staircase Basement to S/F-B07 | 60 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | [NAME] | [NAME] | 18 | 0
6 | QLS.3 | [NAME] | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070700 | Terrace Level-B07 | 12 | 0
4 | Block 08 (Axis 031 to 035)
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080050 | Waterproofing under Foundation-B08 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080100 | Foundation Slab-B08 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080200 | Columns,Wall & Shaft Basement-B08 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080220 | Ground Floor Slab -B08 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | [NAME] | Closing Basement and remove Crane-B08 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B08 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080250 | Waterproofing on Walls & Slab Front Side-B08 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B08 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080255 | Waterproofing on Walls & Slab Rear Side-B08 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080300 | Columns & Shaft Ground Floor-B08 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | [NAME] | Columns & Shaft Mezzanine Floor-B08 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080420 | First Floor Slab-B08 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080500 | Columns & Shaft First Floor-B08 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080520 | Second Floor Slab-B08 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080600 | Columns & Shaft Second Floor-B08 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080610 | Staircase Basement to S/F-B08 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080700 | Terrace Level-B08 | 12 | 0
4 | Block 09 (Axis 036 to 040)
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090050 | Waterproofing under Foundation-B09 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090100 | Foundation Slab-B09 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090200 | Columns,Wall & Shaft Basement-B09 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | [NAME] | Ground [NAME] -B09 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090225 | Closing Basement and remove Crane-B09 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B09 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090250 | Waterproofing on Walls & Slab Front Side-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B09 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090255 | Waterproofing on Walls & Slab Rear Side-B09 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090260 | Ramp into Basement-B09 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090300 | Columns & Shaft Ground Floor-B09 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090400 | Columns & Shaft Mezzanine Floor-B09 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090420 | First Floor Slab-B09 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090500 | Columns & Shaft First Floor-B09 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | [NAME] | Second Floor Slab-B09 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090600 | Columns & Shaft Second Floor-B09 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090610 | Staircase Basement to S/F-B09 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090700 | Terrace Level-B09 | 12 | 0
4 | Block 10 (Axis 041 to 045)
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | [NAME] | Waterproofing under Foundation-B10 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100100 | Foundation Slab-B10 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100200 | Columns,Wall & Shaft Basement-B10 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100220 | Ground [NAME] -B10 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100225 | Closing Basement and remove Crane-B10 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B10 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100250 | Waterproofing on Walls & Slab Front Side-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B10 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | [NAME] | Waterproofing on Walls & Slab Rear Side-B10 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100300 | Columns & Shaft Ground Floor-B10 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100400 | Columns & Shaft Mezzanine Floor-B10 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100420 | First Floor Slab-B10 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100500 | Columns & Shaft First Floor-B10 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | [NAME] | Second Floor Slab-B10 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100600 | Columns & Shaft Second Floor-B10 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100610 | Staircase Basement to S/F-B10 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | [NAME] | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100700 | Terrace Level-B10 | 12 | 0
4 | Block 11 (Axis 046 to 049)
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | [NAME] | Waterproofing under Foundation-B11 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110060 | Heat Exchanger-B11 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110100 | Foundation Slab-B11 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110200 | Columns,Wall & Shaft Basement-B11 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110220 | Ground Floor Slab -B11 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110225 | Closing Basement and remove Crane-B11 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B11 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110250 | Waterproofing on Walls & Slab Front Side-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B11 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110255 | Waterproofing on Walls & Slab Rear Side-B11 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110300 | Columns & Shaft Ground Floor-B11 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110400 | Columns & Shaft Mezzanine Floor-B11 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110420 | First Floor Slab-B11 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110500 | Columns & Shaft First Floor-B11 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110520 | Second Floor Slab-B11 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110600 | Columns & Shaft Second Floor-B11 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110700 | Terrace Level-B11 | 12 | 0
4 | Block 12 (Axis 050 to 053)
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120050 | Waterproofing under Foundation-B12 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120100 | Foundation Slab-B12 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120200 | Columns,Wall & Shaft Basement-B12 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120220 | Ground [NAME] -B12 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120225 | Closing Basement and remove Crane-B12 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B12 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120250 | Waterproofing on Walls & Slab Front Side-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B12 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | [NAME] | Waterproofing on Walls & Slab Rear Side-B12 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120300 | Columns & Shaft Ground Floor-B12 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120400 | Columns & Shaft Mezzanine Floor-B12 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120420 | First Floor Slab-B12 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120500 | Columns & Shaft First Floor-B12 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120520 | Second Floor Slab-B12 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120600 | Columns & Shaft Second Floor-B12 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120700 | Terrace Level-B12 | 12 | 0
4 | Block 13 (Axis 054 to 058)
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130050 | Waterproofing under Foundation-B13 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130100 | Foundation Slab-B13 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | [NAME] | Columns,Wall & Shaft Basement-B13 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130220 | Ground Floor Slab -B13 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130225 | Closing Basement and remove Crane-B13 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B13 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130250 | Waterproofing on Walls & Slab Front Side-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B13 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130255 | Waterproofing on Walls & Slab Rear Side-B13 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130260 | Ramp into Basement-B13 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130300 | Columns & Shaft Ground Floor-B13 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130400 | Columns & Shaft Mezzanine Floor-B13 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130420 | First Floor Slab-B13 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130500 | Columns & Shaft First Floor-B13 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | [NAME] | Second Floor Slab-B13 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130600 | Columns & Shaft Second Floor-B13 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | [NAME] | Staircase Basement to S/F-B13 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QL3B130700 | Terrace Level-B13 | 12 | 0
4 | Block 14 (Axis 059 to 063)
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Waterproofing under Foundation-B14 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140100 | Foundation Slab-B14 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140200 | Columns,Wall & Shaft Basement-B14 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140220 | Ground [NAME] -B14 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140225 | Closing Basement and remove Crane-B14 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B14 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140250 | Waterproofing on Walls & Slab Front Side-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B14 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Waterproofing on Walls & Slab Rear Side-B14 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140300 | Columns & Shaft Ground Floor-B14 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140400 | Columns & Shaft Mezzanine Floor-B14 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140420 | First Floor Slab-B14 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140500 | Columns & Shaft First Floor-B14 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Second Floor Slab-B14 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140600 | Columns & Shaft Second Floor-B14 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140610 | Staircase Basement to S/F-B14 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140700 | Terrace Level-B14 | 12 | 0
4 | Block 15 (Axis 064 to 068)
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150050 | Waterproofing under Foundation-B15 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150100 | Foundation Slab-B15 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150200 | Columns,Wall & Shaft Basement-B15 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150220 | Ground [NAME] -B15 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150225 | Closing Basement and remove Crane-B15 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B15 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150250 | Waterproofing on Walls & Slab Front Side-B15 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B15 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150255 | Waterproofing on Walls & Slab Rear Side-B15 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150300 | Columns & Shaft Ground Floor-B15 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150400 | Columns & Shaft Mezzanine Floor-B15 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150420 | First Floor Slab-B15 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150500 | Columns & Shaft First Floor-B15 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150520 | Second Floor Slab-B15 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150600 | Columns & Shaft Second Floor-B15 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150610 | Staircase Basement to S/F-B15 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150700 | Terrace Level-B15 | 12 | 0
4 | Block 16 (Axis 069 to 073)
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160050 | Waterproofing under Foundation-B16 | 5 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160100 | Foundation Slab-B16 | 13 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160200 | Columns,Wall & Shaft Basement-B16 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160220 | Ground [NAME] -B16 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160225 | Closing Basement and remove Crane-B16 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-B16 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160250 | Waterproofing on Walls & Slab Front Side-B16 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B16 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | [NAME] | Waterproofing on Walls & Slab Rear Side-B16 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160300 | Columns & Shaft Ground Floor-B16 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160400 | Columns & Shaft Mezzanine Floor-B16 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160420 | First Floor Slab-B16 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160500 | Columns & Shaft First Floor-B16 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160520 | Second [NAME] | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160600 | Columns & Shaft Second Floor-B16 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160610 | Staircase Basement to S/F-B16 | 54 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160700 | Terrace Level-B16 | 12 | 0
4 | Block 17 (Axis 074 to 078)
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170050 | Waterproofing under Foundation-B17 | 7 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170100 | Foundation Slab-B17 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170200 | Columns,Wall & Shaft Basement-B17 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170220 | Ground Floor Slab -B17 | 26 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170225 | Closing Basement and remove Crane-B17 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B17 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170250 | Waterproofing on Walls & Slab Front Side-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B17 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170255 | Waterproofing on Walls & Slab Rear Side-B17 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170260 | Ramp into Basement-B17 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170300 | Columns & Shaft Ground Floor-B17 | 26 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170320 | [NAME] | 21 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170400 | Columns & Shaft Mezzanine Floor-B17 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170420 | First Floor Slab-B17 | 13 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170500 | Columns & Shaft First Floor-B17 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170520 | Second Floor Slab-B17 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170600 | Columns & Shaft Second Floor-B17 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170610 | Staircase Basement to S/F-B17 | 39 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170620 | [NAME] | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170700 | Terrace Level-B17 | 10 | 0
4 | Block 18 (Axis 079 to 083)
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180050 | Waterproofing under Foundation-B18 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180100 | Foundation Slab-B18 | 13 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180200 | Columns,Wall & Shaft Basement-B18 | 16 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180220 | Ground [NAME] -B18 | 23 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180225 | Closing Basement and remove Crane-B18 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B18 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180250 | Waterproofing on Walls & Slab Front Side-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B18 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180255 | Waterproofing on Walls & Slab Rear Side-B18 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180300 | Columns & Shaft Ground Floor-B18 | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180320 | [NAME] | 36 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180400 | Columns & Shaft Mezzanine Floor-B18 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180420 | First Floor Slab-B18 | 31 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180500 | Columns & Shaft First Floor-B18 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180520 | Second Floor Slab-B18 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180600 | Columns & Shaft Second Floor-B18 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180610 | Staircase Basement to S/F-B18 | 48 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180620 | [NAME] | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180700 | Terrace Level-B18 | 10 | 0
4 | Block 19 (Axis 084 to 088)
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190050 | Waterproofing under Foundation-B19 | 19 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190100 | Foundation Slab-B19 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190200 | Columns,Wall & Shaft Basement-B19 | 9 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190220 | Ground Floor Slab -B19 | 27 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190225 | Closing Basement and remove Crane-B19 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B19 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190250 | Waterproofing on Walls & Slab Front Side-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B19 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Waterproofing on Walls & Slab Rear Side-B19 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190300 | Columns & Shaft Ground Floor-B19 | 19 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190320 | [NAME] | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190400 | Columns & Shaft Mezzanine Floor-B19 | 8 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190420 | First Floor Slab-B19 | 26 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190500 | Columns & Shaft First Floor-B19 | 9 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190520 | Second Floor Slab-B19 | 19 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190600 | Columns & Shaft Second Floor-B19 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190610 | Staircase Basement to S/F-B19 | 65 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190620 | [NAME] | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190700 | Terrace Level-B19 | 10 | 0
4 | Block 20 (Axis 089 to 091)
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200050 | Waterproofing under Foundation-B20 | 3 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200100 | Foundation Slab-B20 | 9 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200200 | Columns,Wall & Shaft Basement-B20 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200220 | Ground [NAME] -B20 | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | [NAME] | Closing Basement and remove [NAME] | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B20 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200250 | Waterproofing on Walls & Slab Front Side-B20 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B20 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200255 | Waterproofing on Walls & Slab Rear Side-B20 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200300 | Columns & Shaft Ground Floor-B20 | 9 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200320 | [NAME] | 16 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200400 | Columns & Shaft Mezzanine Floor-B20 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200420 | First Floor Slab-B20 | 17 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200500 | Columns & Shaft First Floor-B20 | 7 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200520 | Second Floor Slab-B20 | 18 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200600 | Columns & Shaft Second Floor-B20 | 5 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200620 | [NAME] | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200700 | Terrace Level-B20 | 10 | 0
4 | Block 21 (Axis 092 to 094)
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210050 | Waterproofing under Foundation-B21 | 5 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210100 | Foundation Slab-B21 (LearnCur) | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210200 | Columns,Wall & Shaft Basement-B21 | 10 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | Ground Floor Slab-B21 (LearnCur) | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210225 | Closing Basement and remove Crane-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B21 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210250 | Waterproofing on Walls & Slab Front Side-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B21 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | Waterproofing on Walls & Slab Rear Side-B21 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210300 | Columns & Shaft Ground Floor-B21 | 11 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210320 | [NAME] (LearnCur) | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210400 | Columns & Shaft Mezzanine Floor-B21 | 4 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | First Floor Slab-B21 (LearnCur) | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210500 | Columns & Shaft First Floor-B21 | 7 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210520 | Second Floor Slab-B21 (LearnCur) | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210600 | Columns & Shaft Second Floor-B21 | 5 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210620 | [NAME] (LearnCur) | 17 | 0
6 | QLS.3 | BC04.05.02.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210700 | Terrace Level-B21 | 11 | 0
4 | Block 22 (Axis 095 to 098)
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220050 | Waterproofing under Foundation-B22 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220100 | Foundation Slab-B22 (LearnCur) | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220200 | Columns,Wall & Shaft Basement-B22 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220220 | Ground [NAME] (LearnCur) | 27 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220225 | Closing Basement and remove Crane-B22 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B22 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220250 | Waterproofing on Walls & Slab Front Side-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B22 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220255 | Waterproofing on Walls & Slab Rear Side-B22 | 6 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220260 | Ramp into Basement-B22 | 47 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220300 | Columns & Shaft Ground Floor-B22 | 12 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220320 | [NAME] (LearnCur) | 20 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220400 | Columns & Shaft Mezzanine Floor-B22 | 16 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220420 | First Floor Slab-B22 (LearnCur) | 23 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220500 | Columns & Shaft First Floor-B22 | 15 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220520 | Second Floor Slab-B22 (LearnCur) | 21 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220600 | Columns & Shaft Second Floor-B22 | 14 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220610 | Staircase Basement to S/F-B22 | 73 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220620 | [NAME] (LearnCur) | 19 | 0
6 | QLS.3 | BC04.05.02.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220700 | Terrace Level-B22 | 11 | 0
2 | Landmark
4 | Landmark 01 (Axis 007 to 008)
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010050 | Waterproofing under Foundation-L01 | 8 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010100 | Foundation Slab-L01 | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010200 | Columns,Wall & Shaft Basement-L01 | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010220 | Ground Floor Slab -L01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010225 | Closing Basement and remove Crane-L01 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-L01 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010250 | Waterproofing on Walls & Slab Front Side-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L01 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010255 | Waterproofing on Walls & Slab Rear Side-L01 | 6 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010300 | Columns & Shaft Ground Floor-L01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010400 | Columns & Shaft Mezzanine Floor-L01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010420 | First Floor Slab-L01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010500 | Columns & Shaft First Floor-L01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010520 | Second Floor Slab-L01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010600 | Columns & Shaft Second Floor-L01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010610 | Staircase-L01 | 54 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010620 | 3rd Floor Slab-L01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010800 | 3rd Floor Columns & Shaft-L01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010820 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010900 | Terrace Level-L01 | 11 | 0
4 | Landmark 02 (Axis 049 to 049)
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020050 | Waterproofing under Foundation-L02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020100 | Foundation Slab-L02 | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020200 | Columns,Wall & Shaft Basement-L02 | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020220 | Ground [NAME] -L02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020225 | Closing Basement and remove Crane-L02 | 10 | 0
6 | Waterproofing on Walls & Slab Front Side-L02 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020250 | Waterproofing on Walls & Slab Front Side-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L02 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L02 | 6 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | [NAME] | Columns & Shaft Ground Floor-L02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020400 | Columns & Shaft Mezzanine Floor-L02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020420 | First Floor Slab-L02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020500 | Columns & Shaft First Floor-L02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020520 | Second Floor Slab-L02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020600 | Columns & Shaft Second Floor-L02 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020610 | [NAME] | 54 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020620 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020700 | Terrace Level-L02 | 11 | 0
4 | Landmark 03 (Axis 091 to 091)
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030050 | Waterproofing under Foundation-L03 | 4 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030100 | Foundation Slab-L03 (Learning Curve | 17 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030200 | Columns,Wall & Shaft Basement-L03 | 16 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030220 | Ground [NAME] -L03 ([NAME] | 25 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030225 | Closing Basement and remove Crane-L03 | 4 | 0
6 | Waterproofing on Walls & Slab Front Side-L03 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030250 | Waterproofing on Walls & Slab Front Side-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L03 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030255 | Waterproofing on Walls & Slab Rear Side-L03 | 6 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030300 | Columns & Shaft Ground Floor-L03 | 10 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030320 | [NAME] (Learning Cur | 17 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030400 | Columns & Shaft Mezzanine Floor-L03 | 7 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030420 | First Floor Slab-L03 (Learning Cur | 20 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030500 | Columns & Shaft First Floor-L03 | 9 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | Second Floor Slab-L03 (Learning Cur | 17 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | Disruption by Design for 2nd Floor Column - L03 | 7 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030600 | Columns & Shaft Second Floor-L03 | 14 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030610 | Staircase-L03 | 29 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030612 | Disruption by Design for 3rd Floor - L03 | 37 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030618 | Preparation of Shop Drwg and [NAME] for 3rd Floor... - L03 | 18 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030620 | Third Floor Slab-L03 | 19 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | Third Floor Columns and Elevator [NAME] | 19 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030820 | [NAME] | 24 | 0
6 | QLS.3 | BC04.05.02.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030900 | Terrace Level-L03 | 11 | 0
2 | Plaza
4 | Plaza 01 (Axis 025 to 025)
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010050 | Waterproofing under Foundation-P01 | 8 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010100 | Foundation Slab-P01 | 12 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010200 | Columns,Wall & Shaft Basement-P01 | 12 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010220 | Ground Floor Slab -P01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010225 | Closing Basement and remove Crane-P01 | 12 | 0
6 | Waterproofing on Walls & Slab Front Side-P01 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010250 | Waterproofing on Walls & Slab Front Side-P01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P01 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | [NAME] | Waterproofing on Walls & Slab Rear Side-P01 | 6 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010300 | Columns & Shaft Ground Floor-P01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010320 | [NAME] | 12 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010400 | Columns & Shaft Mezzanine Floor-P01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010420 | First Floor Slab-P01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010500 | Columns & Shaft First Floor-P01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010520 | Second Floor Slab-P01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010600 | Columns & Shaft Second Floor-P01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010610 | [NAME] | 54 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010620 | Third Floor Slab-P01 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010800 | Columns & Shaft Third Floor-P01 | 10 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010820 | [NAME] | 18 | 0
6 | QLS.3 | BC04.05.02.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010900 | Terrace Level-P01 | 12 | 0
4 | Plaza 02 (Axis 073 to 073)
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020050 | Waterproofing under Foundation-P02 | 18 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020100 | Foundation Slab-P02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020200 | Columns,Wall & Shaft Basement-P02 | 40 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020220 | Ground Floor Slab -P02 | 22 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020225 | Closing Basement and remove Crane-P02 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-P02 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020250 | Waterproofing on Walls & Slab Front Side-P02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P02 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020255 | Waterproofing on Walls & Slab Rear Side-P02 | 6 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020300 | Columns & Shaft Ground Floor-P02 | 27 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020320 | [NAME] | 21 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020400 | Columns & Shaft Mezzanine Floor-P02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020420 | First Floor Slab-P02 | 16 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020500 | Columns & Shaft First Floor-P02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020520 | Second Floor Slab-P02 | 16 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020600 | Columns & Shaft Second Floor-P02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020610 | Staircase-P02 | 24 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020620 | Third Floor Slab-P02 | 16 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020800 | Columns & Shaft Third Floor-P02 | 14 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020820 | [NAME] | 16 | 0
6 | QLS.3 | BC04.05.02.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020900 | Terrace Level-P02 | 11 | 0
0 | Structural Core - Type 4
2 | Structural Core - Type 4
4 | Structural Core - Type 4
6 | Structural Work Type 4 | BC04.05.02.04 | Structural Core - Type 4 | WBS Summary | B00 | QL4G000000 | Structural Work Type 4 | 577 | 153281468
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010050 | Waterproofing under Foundation-B01 | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010100 | Foundation Slab-B01 (LearnCur) | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010200 | Columns,Wall & Shaft Basement-B01 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Ground [NAME] (LearnCur) | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010225 | Closing Basement and remove Crane-B01 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Waterproofing on Walls & Slab Rear Side-B01 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010260 | Ramp into Basement-B01 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010300 | Columns & Shaft Ground Floor-B01 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010320 | [NAME] (LearnCur) | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010400 | Columns & Shaft Mezzanine Floor-B01 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010420 | First Floor Slab-B01 (LearnCur) | 25 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Columns & Shaft First Floor-B01 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010520 | Second Floor Slab-B01 (LearnCur) | 25 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010600 | Columns & Shaft Second Floor-B01 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010610 | Staircase Basement to S/F-B01 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010620 | [NAME] (LearnCur) | 25 | 0
6 | QLS.4 | BC04.05.02.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010700 | Terrace Level-B01 | 8 | 0
4 | Block 02 (Axis 006 to 008)
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020050 | Waterproofing under Foundation-B02 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020100 | Foundation Slab-B02 (LearnCur) | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020200 | Columns,Wall & Shaft Basement-B02 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020220 | Ground [NAME] (LearnCur) | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020225 | Closing Basement and remove Crane-B02 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B02 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020250 | Waterproofing on Walls & Slab Front Side-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B02 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020255 | Waterproofing on Walls & Slab Rear Side-B02 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020300 | Columns & Shaft Ground Floor-B02 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020320 | [NAME] (LearnCur) | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020400 | Columns & Shaft Mezzanine Floor-B02 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020420 | First Floor Slab-B02 (LearnCur) | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020500 | Columns & Shaft First Floor-B02 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020520 | Second Floor Slab-B02(LearnCur) | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020600 | Columns & Shaft Second Floor-B02 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020620 | [NAME] (LearnCur) | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020700 | Terrace Level-B02 | 7 | 0
4 | Block 03 (Axis 009 to 013)
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030050 | Waterproofing under Foundation-B03 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030100 | Foundation Slab-B03 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030200 | Columns,Wall & Shaft Basement-B03 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030220 | Ground [NAME] -B03 | 21 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030225 | Closing Basement and remove Crane-B03 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B03 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030250 | Waterproofing on Walls & Slab Front Side-B03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B03 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030255 | Waterproofing on Walls & Slab Rear Side-B03 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030300 | Columns & Shaft Ground Floor-B03 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030400 | Columns & Shaft Mezzanine Floor-B03 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030420 | First Floor Slab-B03 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030500 | Columns & Shaft First Floor-B03 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030520 | Second Floor Slab-B03 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030600 | Columns & Shaft Second Floor-B03 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | [NAME] | Staircase Basement to S/F-B03 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030700 | Terrace Level-B03 | 8 | 0
4 | Block 04 (Axis 014 to 018)
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040050 | Waterproofing under Foundation-B04 | 3 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040100 | Foundation Slab-B04 | 16 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040200 | Columns,Wall & Shaft Basement-B04 | 12 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040220 | Ground [NAME] -B04 | 22 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040225 | Closing Basement and remove Crane-B04 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B04 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040250 | Waterproofing on Walls & Slab Front Side-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B04 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040255 | Waterproofing on Walls & Slab Rear Side-B04 | 6 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040300 | Columns & Shaft Ground Floor-B04 | 11 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040320 | [NAME] | 18 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040400 | Columns & Shaft Mezzanine Floor-B04 | 11 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040420 | First Floor Slab-B04 | 20 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040500 | Columns & Shaft First Floor-B04 | 11 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040520 | Second Floor Slab-B04 | 20 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040600 | Columns & Shaft Second Floor-B04 | 11 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040610 | Staircase Basement to S/F-B04 | 35 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040620 | [NAME] | 20 | 0
6 | QLS.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040700 | Terrace Level-B04 | 8 | 0
4 | Block 05 (Axis 019 to 021)
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050050 | Waterproofing under Foundation-B05 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050100 | Foundation Slab-B05 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050200 | Columns,Wall & Shaft Basement-B05 | 5 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050220 | Ground Floor Slab -B05 | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050225 | Closing Basement and remove Crane-B05 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B05 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050250 | Waterproofing on Walls & Slab Front Side-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B05 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050255 | Waterproofing on Walls & Slab Rear Side-B05 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050300 | Columns & Shaft Ground Floor-B05 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050320 | [NAME] | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050400 | Columns & Shaft Mezzanine Floor-B05 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050420 | First Floor Slab-B05 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050500 | Columns & Shaft First Floor-B05 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | [NAME] | Second Floor Slab-B05 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050600 | Columns & Shaft Second Floor-B05 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050620 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050700 | Terrace Level-B05 | 7 | 0
4 | Block 06 (Axis 022 to 026)
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060050 | Waterproofing under Foundation-B06 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060100 | Foundation Slab-B06 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060200 | Columns,Wall & Shaft Basement-B06 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060220 | Ground [NAME] -B06 | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060225 | Closing Basement and remove Crane-B06 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B06 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060250 | Waterproofing on Walls & Slab Front Side-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B06 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060255 | Waterproofing on Walls & Slab Rear Side-B06 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060260 | Ramp into Basement-B06 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060300 | Columns & Shaft Ground Floor-B06 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060400 | Columns & Shaft Mezzanine Floor-B06 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060420 | First Floor Slab-B06 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060500 | Columns & Shaft First Floor-B06 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060520 | Second Floor Slab-B06 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060600 | Columns & Shaft Second Floor-B06 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060610 | Staircase Basement to S/F-B06 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060700 | Terrace Level-B06 | 8 | 0
4 | Block 07 (Axis 027 to 031)
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070050 | Waterproofing under Foundation-B07 | 2 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070100 | Foundation Slab-B07 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070200 | Columns,Wall & Shaft Basement-B07 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070220 | Ground [NAME] | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | [NAME] | Closing Basement and remove Crane-B07 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B07 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070250 | Waterproofing on Walls & Slab Front Side-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B07 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070255 | Waterproofing on Walls & Slab Rear Side-B07 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070300 | Columns & Shaft Ground Floor-B07 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070400 | Columns & Shaft Mezzanine Floor-B07 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070420 | First Floor Slab-B07 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070500 | Columns & Shaft First Floor-B07 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | [NAME] | Second Floor Slab-B07 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070600 | Columns & Shaft Second Floor-B07 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070610 | Staircase Basement to S/F-B07 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070700 | Terrace Level-B07 | 8 | 0
4 | Block 08 (Axis 032 to 034)
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080050 | Waterproofing under Foundation-B08 | 1 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080100 | Foundation Slab-B08 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080200 | Columns,Wall & Shaft Basement-B08 | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080220 | Ground Floor Slab -B08 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | Closing Basement and remove Crane-B08 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B08 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080250 | Waterproofing on Walls & Slab Front Side-B08 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B08 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080255 | Waterproofing on Walls & Slab Rear Side-B08 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080300 | Columns & Shaft Ground Floor-B08 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | [NAME] | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080400 | Columns & Shaft Mezzanine Floor-B08 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080420 | First Floor Slab-B08 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080500 | Columns & Shaft First Floor-B08 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080520 | Second Floor Slab-B08 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080600 | Columns & Shaft Second Floor-B08 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080620 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080700 | Terrace Level-B08 | 7 | 0
4 | Block 09 (Axis 035 to 039)
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090050 | Waterproofing under Foundation-B09 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090100 | Foundation Slab-B09 | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090200 | Columns,Wall & Shaft Basement-B09 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090220 | Ground [NAME] -B09 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090225 | Closing Basement and remove Crane-B09 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B09 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090250 | Waterproofing on Walls & Slab Front Side-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B09 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090255 | Waterproofing on Walls & Slab Rear Side-B09 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090300 | Columns & Shaft Ground Floor-B09 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090400 | Columns & Shaft Mezzanine Floor-B09 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090420 | First Floor Slab-B09 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090500 | Columns & Shaft First Floor-B09 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090520 | Second Floor Slab-B09 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090600 | Columns & Shaft Second Floor-B09 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090610 | Staircase Basement to S/F-B09 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090700 | Terrace Level-B09 | 8 | 0
4 | Block 10 (Axis 040 to 043)
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100050 | Waterproofing under Foundation-B10 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100100 | Foundation Slab-B10 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100200 | Columns,Wall & Shaft Basement-B10 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100220 | Ground [NAME] -B10 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | [NAME] | Closing Basement and remove Crane-B10 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B10 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100250 | Waterproofing on Walls & Slab Front Side-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B10 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100255 | Waterproofing on Walls & Slab Rear Side-B10 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100260 | Ramp into Basement-B10 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100300 | Columns & Shaft Ground Floor-B10 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100320 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100400 | Columns & Shaft Mezzanine Floor-B10 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100420 | First Floor Slab-B10 | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100500 | Columns & Shaft First Floor-B10 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | [NAME] | Second Floor Slab-B10 | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100600 | Columns & Shaft Second Floor-B10 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100610 | Staircase Basement to S/F-B10 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100620 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100700 | Terrace Level-B10 | 8 | 0
4 | Block 11 (Axis 044 to 046)
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110050 | Waterproofing under Foundation-B11 | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110100 | Foundation Slab-B11 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110200 | Columns,Wall & Shaft Basement-B11 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110220 | Ground Floor Slab -B11 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110225 | Closing Basement and remove Crane-B11 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-B11 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110250 | Waterproofing on Walls & Slab Front Side-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B11 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110255 | Waterproofing on Walls & Slab Rear Side-B11 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110300 | Columns & Shaft Ground Floor-B11 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110320 | [NAME] | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110400 | Columns & Shaft Mezzanine Floor-B11 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110420 | First Floor Slab-B11 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110500 | Columns & Shaft First Floor-B11 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | [NAME] | Second Floor Slab-B11 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110600 | Columns & Shaft Second Floor-B11 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110620 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110700 | Terrace Level-B11 | 7 | 0
4 | Block 12 (Axis 047 to 051)
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120050 | Waterproofing under Foundation-B12 | 8 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120100 | Foundation Slab-B12 | 14 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120200 | Columns,Wall & Shaft Basement-B12 | 12 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120220 | Ground [NAME] -B12 | 16 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120225 | Closing Basement and remove Crane-B12 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B12 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120250 | Waterproofing on Walls & Slab Front Side-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B12 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120255 | Waterproofing on Walls & Slab Rear Side-B12 | 6 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120300 | Columns & Shaft Ground Floor-B12 | 11 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120320 | [NAME] | 18 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120400 | Columns & Shaft Mezzanine Floor-B12 | 11 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120420 | First Floor Slab-B12 | 20 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120500 | Columns & Shaft First Floor-B12 | 11 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120520 | Second Floor Slab-B12 | 20 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120600 | Columns & Shaft Second Floor-B12 | 11 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120610 | Staircase Basement to S/F-B12 | 35 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120620 | [NAME] | 20 | 0
6 | QLS.4 | [NAME] | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120700 | Terrace Level-B12 | 8 | 0
4 | Block 13 (Axis 052 to 056)
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130050 | Waterproofing under Foundation-B13 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130100 | Foundation Slab-B13 | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130200 | Columns,Wall & Shaft Basement-B13 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130220 | Ground Floor Slab -B13 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130225 | Closing Basement and remove Crane-B13 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B13 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130250 | Waterproofing on Walls & Slab Front Side-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B13 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | [NAME] | Waterproofing on Walls & Slab Rear Side-B13 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130300 | Columns & Shaft Ground Floor-B13 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130400 | Columns & Shaft Mezzanine Floor-B13 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130420 | First Floor Slab-B13 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130500 | Columns & Shaft First Floor-B13 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130520 | Second Floor Slab-B13 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130600 | Columns & Shaft Second Floor-B13 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130610 | Staircase Basement to S/F-B13 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130700 | Terrace Level-B13 | 8 | 0
4 | Block 14 (Axis 057 to 061)
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140050 | Waterproofing under Foundation-B14 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | [NAME] | Foundation Slab-B14 | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140200 | Columns,Wall & Shaft Basement-B14 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140220 | Ground [NAME] -B14 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140225 | Closing Basement and remove Crane-B14 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B14 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140250 | Waterproofing on Walls & Slab Front Side-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B14 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140255 | Waterproofing on Walls & Slab Rear Side-B14 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140300 | Columns & Shaft Ground Floor-B14 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140400 | Columns & Shaft Mezzanine Floor-B14 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140420 | First Floor Slab-B14 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140500 | Columns & Shaft First Floor-B14 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140520 | Second Floor Slab-B14 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140600 | Columns & Shaft Second Floor-B14 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140610 | Staircase Basement to S/F-B14 | 35 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140620 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140700 | Terrace Level-B14 | 8 | 0
4 | Block 15 (Axis 062 to 066)
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150050 | Waterproofing under Foundation-B15 | 0 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150100 | Foundation Slab-B15 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150200 | Columns,Wall & Shaft Basement-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150220 | Ground [NAME] -B15 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150225 | Closing Basement and remove Crane-B15 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B15 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150250 | Waterproofing on Walls & Slab Front Side-B15 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B15 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | [NAME] | Waterproofing on Walls & Slab Rear Side-B15 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150260 | Ramp into Basement-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150300 | Columns & Shaft Ground Floor-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150320 | [NAME] | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150400 | Columns & Shaft Mezzanine Floor-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150420 | First Floor Slab-B15 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150500 | Columns & Shaft First Floor-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150520 | Second Floor Slab-B15 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150600 | Columns & Shaft Second Floor-B15 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | [NAME] | Staircase Basement to S/F-B15 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150620 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150700 | Terrace Level-B15 | 10 | 0
4 | Block 16 (Axis 067 to 071)
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160050 | Waterproofing under Foundation-B16 | 1 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160100 | Foundation Slab-B16 | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160200 | Columns,Wall & Shaft Basement-B16 | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160220 | Ground [NAME] -B16 | 26 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160225 | Closing Basement and remove Crane-B16 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B16 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160250 | Waterproofing on Walls & Slab Front Side-B16 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B16 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | [NAME] | Waterproofing on Walls & Slab Rear Side-B16 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160300 | Columns & Shaft Ground Floor-B16 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160320 | [NAME] | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160400 | Columns & Shaft Mezzanine Floor-B16 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160420 | First Floor Slab-B16 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160500 | Columns & Shaft First Floor-B16 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160520 | Second [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160600 | Columns & Shaft Second Floor-B16 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160610 | Staircase Basement to S/F-B16 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160620 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160700 | Terrace Level-B16 | 10 | 0
4 | Block 17 (Axis 072 to 076)
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170050 | Waterproofing under Foundation-B17 | 1 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170100 | Foundation Slab-B17 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170200 | Columns,Wall & Shaft Basement-B17 | 14 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | [NAME] | Ground Floor Slab -B17 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170225 | Closing Basement and remove Crane-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B17 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | [NAME] | Waterproofing on Walls & Slab Front Side-B17 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B17 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | [NAME] | Waterproofing on Walls & Slab Rear Side-B17 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170300 | Columns & Shaft Ground Floor-B17 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170320 | [NAME] | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170400 | Columns & Shaft Mezzanine Floor-B17 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170420 | First Floor Slab-B17 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170500 | Columns & Shaft First Floor-B17 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170520 | Second Floor Slab-B17 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170600 | Columns & Shaft Second Floor-B17 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170610 | Staircase Basement to S/F-B17 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170620 | [NAME] | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170700 | Terrace Level-B17 | 10 | 0
4 | Block 18 (Axis 077 to 079)
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180050 | Waterproofing under Foundation-B18 | 1 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180060 | Heat Exchanger | 21 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180100 | Foundation Slab-B18 | 21 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180200 | Columns,Wall & Shaft Basement-B18 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | [NAME] | Ground [NAME] -B18 | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180225 | Closing Basement and remove Crane-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B18 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180250 | Waterproofing on Walls & Slab Front Side-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B18 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180255 | Waterproofing on Walls & Slab Rear Side-B18 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180300 | Columns & Shaft Ground Floor-B18 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180320 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180400 | Columns & Shaft Mezzanine Floor-B18 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180420 | First Floor Slab-B18 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180500 | Columns & Shaft First Floor-B18 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180520 | Second Floor Slab-B18 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180600 | Columns & Shaft Second Floor-B18 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180620 | [NAME] | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180700 | Terrace Level-B18 | 10 | 0
4 | Block 19 (Axis 080 to 083)
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190050 | Waterproofing under Foundation-B19 | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190100 | Foundation Slab-B19 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190200 | Columns,Wall & Shaft Basement-B19 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190220 | Ground Floor Slab -B19 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | [NAME] | Closing Basement and remove Crane-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B19 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190250 | Waterproofing on Walls & Slab Front Side-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B19 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190255 | Waterproofing on Walls & Slab Rear Side-B19 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190300 | Columns & Shaft Ground Floor-B19 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190320 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190400 | Columns & Shaft Mezzanine Floor-B19 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190420 | First Floor Slab-B19 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190500 | Columns & Shaft First Floor-B19 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190520 | Second Floor Slab-B19 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190600 | Columns & Shaft Second Floor-B19 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190610 | Staircase Basement to S/F-B19 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190620 | [NAME] | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190700 | Terrace Level-B19 | 10 | 0
4 | Block 20 (Axis 084 to 088)
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200050 | Waterproofing under Foundation-B20 | 2 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200100 | Foundation Slab-B20 | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200200 | Columns,Wall & Shaft Basement-B20 | 5 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | [NAME] | Ground [NAME] -B20 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200225 | Closing Basement and remove [NAME] | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B20 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200250 | Waterproofing on Walls & Slab Front Side-B20 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B20 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200255 | Waterproofing on Walls & Slab Rear Side-B20 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200260 | Ramp into Basement-B20 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200300 | Columns & Shaft Ground Floor-B20 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200320 | [NAME] | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200400 | Columns & Shaft Mezzanine Floor-B20 | 22 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | [NAME] | First Floor Slab-B20 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200500 | Columns & Shaft First Floor-B20 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200520 | Second Floor Slab-B20 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200600 | Columns & Shaft Second Floor-B20 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200610 | Staircase Basement to S/F-B20 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200620 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200700 | Terrace Level-B20 | 10 | 0
4 | Block 21 (Axis 089 to 091)
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210050 | Waterproofing under Foundation-B21 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210100 | Foundation Slab-B21 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210200 | Columns,Wall & Shaft Basement-B21 | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210220 | Ground [NAME] -B21 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210225 | Closing Basement and remove Crane-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B21 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210250 | Waterproofing on Walls & Slab Front Side-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B21 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | [NAME] | Waterproofing on Walls & Slab Rear Side-B21 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210300 | Columns & Shaft Ground Floor-B21 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210320 | [NAME] | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210400 | Columns & Shaft Mezzanine Floor-B21 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210420 | First Floor Slab-B21 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210500 | Columns & Shaft First Floor-B21 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210520 | Second Floor Slab-B21 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | [NAME] | Columns & Shaft Second Floor-B21 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210620 | [NAME] | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210700 | Terrace Level-B21 | 10 | 0
4 | Block 22 (Axis 092 to 096)
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220050 | Waterproofing under Foundation-B22 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220100 | Foundation Slab-B22 | 16 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220200 | Columns,Wall & Shaft Basement-B22 | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220220 | Ground Floor Slab -B22 | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220225 | Closing Basement and remove Crane-B22 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B22 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220250 | Waterproofing on Walls & Slab Front Side-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B22 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Waterproofing on Walls & Slab Rear Side-B22 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220300 | Columns & Shaft Ground Floor-B22 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220320 | [NAME] | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220400 | Columns & Shaft Mezzanine Floor-B22 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220420 | First Floor Slab-B22 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220500 | Columns & Shaft First Floor-B22 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220520 | Second Floor Slab-B22 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Columns & Shaft Second Floor-B22 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220610 | Staircase Basement to S/F-B22 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220620 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220700 | Terrace Level-B22 | 10 | 0
4 | Block 23 (Axis 097 to 101)
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230050 | Waterproofing under Foundation-B23 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230100 | Foundation Slab-B23 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230200 | Columns,Wall & Shaft Basement-B23 | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Ground [NAME] -B23 | 21 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230225 | Closing Basement and remove Crane-B23 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B23 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230250 | Waterproofing on Walls & Slab Front Side-B23 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B23 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Waterproofing on Walls & Slab Rear Side-B23 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230300 | Columns & Shaft Ground Floor-B23 | 13 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230320 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230400 | Columns & Shaft Mezzanine Floor-B23 | 8 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230420 | First Floor Slab-B23 | 25 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230500 | Columns & Shaft First Floor-B23 | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Second [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Columns & Shaft Second Floor-B23 | 12 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230610 | Staircase Basement to S/F-B23 | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230620 | [NAME] | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230700 | Terrace Level-B23 | 10 | 0
4 | Block 24 (Axis 102 to 104)
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240050 | Waterproofing under Foundation-B24 | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240100 | Foundation Slab-B24 (LearnCur) | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240200 | Columns,Wall & Shaft Basement-B24 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240220 | Ground [NAME] (LearnCur) | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240225 | Closing Basement and remove Crane-B24 | 11 | 0
6 | Waterproofing on Walls & Slab Front Side-B24 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240250 | Waterproofing on Walls & Slab Front Side-B24 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B24 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240255 | Waterproofing on Walls & Slab Rear Side-B24 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240300 | Columns & Shaft Ground Floor-B24 | 11 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240320 | [NAME] (LearnCur) | 9 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240400 | Columns & Shaft Mezzanine Floor-B24 | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240420 | First Floor Slab-B24 (LearnCur) | 24 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240500 | Columns & Shaft First Floor-B24 | 2 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240520 | Second Floor Slab-B24 (LearnCur) | 20 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240600 | Columns & Shaft Second Floor-B24 | 3 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240620 | [NAME] (LearnCur) | 27 | 0
6 | QLS.4 | BC04.05.02.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | [NAME] | Terrace Level-B24 | 10 | 0
4 | Block 25 (Axis 105 to 109)
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250050 | Waterproofing under Foundation-B25 | 4 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250100 | Foundation Slab-B25 (LearnCur) | 18 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250200 | Columns,Wall & Shaft Basement-B25 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250220 | Ground [NAME] (LearnCur) | 22 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250225 | Closing Basement and remove Crane-B25 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-B25 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250250 | Waterproofing on Walls & Slab Front Side-B25 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B25 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250255 | Waterproofing on Walls & Slab Rear Side-B25 | 6 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250260 | Ramp into Basement-B25 | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250300 | Columns & Shaft Ground Floor-B25 | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250320 | [NAME] (LearnCur) | 23 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250400 | Columns & Shaft Mezzanine Floor-B25 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250420 | First Floor Slab-B25 (LearnCur) | 15 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250500 | Columns & Shaft First Floor-B25 | 7 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250520 | Second Floor Slab-B25 (LearnCur) | 19 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250600 | Columns & Shaft Second Floor-B25 | 5 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | [NAME] | Staircase Basement to S/F-B25 | 47 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250620 | [NAME] (LearnCur) | 10 | 0
6 | QLS.4 | BC04.05.02.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250700 | Terrace Level-B25 | 15 | 0
2 | Landmark
4 | Landmark 01 (Axis 013 to 013)
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010050 | Waterproofing under Foundation-L01 | 2 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010100 | Foundation Slab-L01 | 17 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010200 | Columns,Wall & Shaft Basement-L01 | 22 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010220 | Ground Floor Slab -L01 | 20 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010225 | Closing Basement and remove Crane-L01 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-L01 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010250 | Waterproofing on Walls & Slab Front Side-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L01 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010255 | Waterproofing on Walls & Slab Rear Side-L01 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010300 | Columns & Shaft Ground Floor-L01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010320 | [NAME] | 17 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010400 | Columns & Shaft Mezzanine Floor-L01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010420 | First Floor Slab-L01 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010500 | Columns & Shaft First Floor-L01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010520 | Second Floor Slab-L01 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010600 | Columns & Shaft Second Floor-L01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010610 | Staircase-L01 | 35 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010620 | Third Floor Slab-L01 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010800 | Columns & Shaft Third Floor-L01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010820 | [NAME] | 11 | 0
6 | QLS.4 | BC04.05.02.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010900 | Terrace Level-L01 | 19 | 0
4 | Landmark 02 (Axis 061 to 061)
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020050 | Waterproofing under Foundation-L02 | 3 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020100 | Foundation Slab-L02 | 7 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020200 | Columns,Wall & Shaft Basement-L02 | 27 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020220 | Ground [NAME] -L02 | 37 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020225 | Closing Basement and remove Crane-L02 | 5 | 0
6 | Waterproofing on Walls & Slab Front Side-L02 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020250 | Waterproofing on Walls & Slab Front Side-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L02 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020255 | Waterproofing on Walls & Slab Rear Side-L02 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020300 | Columns & Shaft Ground Floor-L02 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | [NAME] | [NAME] | 17 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020400 | Columns & Shaft Mezzanine Floor-L02 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020420 | First Floor Slab-L02 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020500 | Columns & Shaft First Floor-L02 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020520 | Second Floor Slab-L02 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020600 | Columns & Shaft Second Floor-L02 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020610 | [NAME] | 35 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020620 | Third Floor Slab-L02 | 19 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020800 | Columns & Shaft Third Floor-L02 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020820 | [NAME] | 11 | 0
6 | QLS.4 | BC04.05.02.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020900 | Terrace Level-L02 | 19 | 0
4 | Landmark 03 (Axis 083 to 083)
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030032 | Hold Extended by Maunsell-L03 | 17 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030034 | Excavation due to new Design-L03 | 70 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030050 | Waterproofing under Foundation-L03 | 8 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | [NAME] | Foundation Slab-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030200 | Columns,Wall & Shaft Basement-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030220 | Ground [NAME] -L03 | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030225 | Closing Basement and remove Crane-L03 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-L03 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030250 | Waterproofing on Walls & Slab Front Side-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L03 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L03 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030300 | Columns & Shaft Ground Floor-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030320 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030400 | Columns & Shaft Mezzanine Floor-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030420 | First Floor Slab-L03 | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030500 | Columns & Shaft First Floor-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030520 | Second Floor Slab-L03 | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030600 | Columns & Shaft Second Floor-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030610 | Staircase-L03 | 24 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030620 | Third Floor Slab-L03 | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030800 | Columns & Shaft Third Floor-L03 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030820 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030900 | Terrace Level-L03 | 11 | 0
4 | Landmark 04 (Axis 096 to 096)
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040050 | Waterproofing under Foundation-L04 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040100 | Foundation Slab-L04 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040200 | Columns,Wall & Shaft Basement-L04 | 34 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040220 | Ground [NAME] -L04 | 17 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040225 | Closing Basement and remove Crane-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L04 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040250 | Waterproofing on Walls & Slab Front Side-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L04 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L04 | 6 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040300 | Columns & Shaft Ground Floor-L04 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040400 | Columns & Shaft Mezzanine Floor-L04 | 10 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040420 | First Floor Slab-L04 | 13 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040500 | Columns & Shaft First Floor-L04 | 8 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040520 | Second Floor Slab-L04 | 20 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040600 | Columns & Shaft Second Floor-L04 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040610 | [NAME] | 24 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040620 | Third Floor Slab-L04 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040800 | Columns & Shaft Third Floor-L04 | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040820 | [NAME] | 14 | 0
6 | QLS.4 | BC04.05.02.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040900 | Terrace Level-L04 | 11 | 0
2 | Plaza
4 | Plaza 01 (Axis 026 to 026)
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010050 | Waterproofing under Foundation-P01 | 8 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010100 | Foundation Slab-P01 | 14 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010200 | Columns,Wall & Shaft Basement-P01 | 14 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | [NAME] | Ground Floor Slab -P01 | 16 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010225 | Closing Basement and remove Crane-P01 | 7 | 0
6 | Waterproofing on Walls & Slab Front Side-P01 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010250 | Waterproofing on Walls & Slab Front Side-P01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P01 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010255 | Waterproofing on Walls & Slab Rear Side-P01 | 6 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010300 | Columns & Shaft Ground Floor-P01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010320 | [NAME] | 18 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010400 | Columns & Shaft Mezzanine Floor-P01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010420 | First Floor Slab-P01 | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010500 | Columns & Shaft First Floor-P01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010520 | Second Floor Slab-P01 | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | [NAME] | Columns & Shaft Second Floor-P01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | [NAME] | [NAME] | 35 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010620 | Third Floor Slab-P01 | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010800 | Columns & Shaft Third Floor-P01 | 13 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010820 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010900 | Terrace Level-P01 | 19 | 0
4 | Plaza 02 (Axis 039 to 039)
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020050 | Waterproofing under Foundation-P02 | 2 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020100 | Foundation Slab-P02 | 10 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020200 | Columns,Wall & Shaft Basement-P02 | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020220 | Ground Floor Slab -P02 | 35 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020225 | Closing Basement and remove Crane-P02 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-P02 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020250 | Waterproofing on Walls & Slab Front Side-P02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P02 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | [NAME] | Waterproofing on Walls & Slab Rear Side-P02 | 6 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020300 | Columns & Shaft Ground Floor-P02 | 11 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020320 | [NAME] | 20 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020400 | Columns & Shaft Mezzanine Floor-P02 | 9 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020420 | First Floor Slab-P02 | 16 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020500 | Columns & Shaft First Floor-P02 | 14 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020520 | Second Floor Slab-P02 | 16 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020600 | Columns & Shaft Second Floor-P02 | 14 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020610 | Staircase-P02 | 24 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020620 | Third Floor Slab-P02 | 16 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020800 | Columns & Shaft Third Floor-P02 | 14 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020820 | [NAME] | 16 | 0
6 | QLS.4 | BC04.05.02.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020900 | Terrace Level-P02 | 11 | 0
0 | Structural Core - Type 5
2 | Structural Core - Type 5
4 | Structural Core - Type 5
6 | Structural Work Type 5 | BC04.05.02.05 | Structural Core - Type 5 | WBS Summary | B00 | QL5G000000 | Structural Work Type 5 | 688 | 316425739
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010050 | Waterproofing under Foundation-B01 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010100 | Foundation Slab-B01 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010200 | Columns,Wall & Shaft Basement-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010220 | Ground [NAME] -B01 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010225 | Closing Basement and remove Crane-B01 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B01 | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010250 | Waterproofing on Walls & Slab Front Side-B01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B01 | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010255 | Waterproofing on Walls & Slab Rear Side-B01 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010260 | Ramp into Basement-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010300 | Columns & Shaft Ground Floor-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010400 | Columns & Shaft Mezzanine Floor-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010420 | First Floor Slab-B01 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010500 | Columns & Shaft First Floor-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Second Floor Slab-B01 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010600 | Columns & Shaft Second Floor-B01 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Staircase Basement to S/F-B01 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010700 | Terrace Level-B01 | 10 | 0
4 | Block 02 (Axis 006 to 010)
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020050 | Waterproofing under Foundation-B02 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020100 | Foundation Slab-B02 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020200 | Columns,Wall & Shaft Basement-B02 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020220 | Ground Floor Slab -B02 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020225 | Closing Basement and remove Crane-B02 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B02 | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020250 | Waterproofing on Walls & Slab Front Side-B02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B02 | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020255 | Waterproofing on Walls & Slab Rear Side-B02 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020300 | Columns & Shaft Ground Floor-B02 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020400 | Columns & Shaft Mezzanine Floor-B02 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020420 | First Floor Slab-B02 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020500 | Columns & Shaft First Floor-B02 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020520 | Second Floor Slab-B02 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020600 | Columns & Shaft Second Floor-B02 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020610 | Staircase Basement to Roof-B02 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | Terrace Level-B02 | 10 | 0
4 | Block 03 (Axis 013 to 017)
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030050 | Waterproofing under Foundation-B03 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030100 | Foundation Slab-B03 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030200 | Columns,Wall & Shaft Basement-B03 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030220 | Ground [NAME] -B03 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030225 | Closing Basement and remove Crane-B03 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B03 | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030250 | Waterproofing on Walls & Slab Front Side-B03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B03 | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | [NAME] | Waterproofing on Walls & Slab Rear Side-B03 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030300 | Columns & Shaft Ground Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030400 | Columns & Shaft Mezzanine Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030420 | First Floor Slab-B03 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030500 | Columns & Shaft First Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030520 | Second Floor Slab-B03 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030600 | Columns & Shaft Second Floor-B03 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | [NAME] | Staircase Basement to Roof-B03 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030700 | Terrace Level-B03 | 10 | 0
4 | Block 04 (Axis 018 to 020)
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040050 | Waterproofing under Foundation-B04 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040100 | Foundation Slab-B04 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040200 | Columns,Wall & Shaft Basement-B04 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040220 | Ground [NAME] -B04 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040225 | Closing Basement and remove Crane-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B04 | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040250 | Waterproofing on Walls & Slab Front Side-B04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B04 | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | [NAME] | Waterproofing on Walls & Slab Rear Side-B04 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040300 | Columns & Shaft Ground Floor-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | [NAME] | [NAME] | 7 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040400 | Columns & Shaft Mezzanine Floor-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040420 | First Floor Slab-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040500 | Columns & Shaft First Floor-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040520 | Second Floor Slab-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040600 | Columns & Shaft Second Floor-B04 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040700 | Terrace Level-B04 | 10 | 0
4 | Block 05 (Axis 021 to 024)
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050050 | Waterproofing under Foundation-B05 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050100 | Foundation Slab-B05 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050200 | Columns,Wall & Shaft Basement-B05 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050220 | Ground Floor Slab -B05 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050225 | Closing Basement and remove Crane-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B05 | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050250 | Waterproofing on Walls & Slab Front Side-B05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B05 | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Waterproofing on Walls & Slab Rear Side-B05 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050260 | Ramp into Basement-B05 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050300 | Columns & Shaft Ground Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050400 | Columns & Shaft Mezzanine Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050420 | First Floor Slab-B05 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050500 | Columns & Shaft First Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050520 | Second Floor Slab-B05 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050600 | Columns & Shaft Second Floor-B05 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050610 | Staircase Basement to S/F-B05 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050700 | Terrace Level-B05 | 10 | 0
4 | Block 06 (Axis 025 to 027)
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060050 | Waterproofing under Foundation-B06 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060100 | Foundation Slab-B06 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060200 | Columns,Wall & Shaft Basement-B06 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060220 | Ground [NAME] -B06 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060225 | Closing Basement and remove Crane-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B06 | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | Waterproofing on Walls & Slab Front Side-B06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B06 | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | Waterproofing on Walls & Slab Rear Side-B06 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060300 | Columns & Shaft Ground Floor-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | [NAME] | 7 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060400 | Columns & Shaft Mezzanine Floor-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060420 | First Floor Slab-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060500 | Columns & Shaft First Floor-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | Second Floor Slab-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060600 | Columns & Shaft Second Floor-B06 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060700 | Terrace Level-B06 | 10 | 0
4 | Block 07 (Axis 028 to 032)
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070050 | Waterproofing under Foundation-B07 | 56 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070100 | Foundation Slab-B07 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070200 | Columns,Wall & Shaft Basement-B07 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070220 | Ground [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070225 | Closing Basement and remove Crane-B07 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B07 | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070250 | Waterproofing on Walls & Slab Front Side-B07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B07 | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070255 | Waterproofing on Walls & Slab Rear Side-B07 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070300 | Columns & Shaft Ground Floor-B07 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070400 | Columns & Shaft Mezzanine Floor-B07 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070420 | First Floor Slab-B07 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070500 | Columns & Shaft First Floor-B07 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070520 | Second Floor Slab-B07 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070600 | Columns & Shaft Second Floor-B07 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070610 | Staircase Basement to S/F-B07 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070700 | Terrace Level-B07 | 10 | 0
4 | Block 08 (Axis 033 to 037)
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080050 | Waterproofing under Foundation-B08 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080100 | Foundation Slab-B08 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080200 | Columns,Wall & Shaft Basement-B08 | 34 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Ground Floor Slab -B08 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080225 | Closing Basement and remove Crane-B08 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B08 | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080250 | Waterproofing on Walls & Slab Front Side-B08 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B08 | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Waterproofing on Walls & Slab Rear Side-B08 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080300 | Columns & Shaft Ground Floor-B08 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080400 | Columns & Shaft Mezzanine Floor-B08 | 28 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080420 | First Floor Slab-B08 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080500 | Columns & Shaft First Floor-B08 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Second Floor Slab-B08 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080600 | Columns & Shaft Second Floor-B08 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Staircase Basement to S/F-B08 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080700 | Terrace Level-B08 | 10 | 0
4 | Block 09 (Axis 040 to 043)
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090050 | Waterproofing under Foundation-B09 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090100 | Foundation Slab-B09 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090200 | Columns,Wall & Shaft Basement-B09 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090220 | Ground [NAME] -B09 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090225 | Closing Basement and remove Crane-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B09 | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090250 | Waterproofing on Walls & Slab Front Side-B09 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B09 | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090255 | Waterproofing on Walls & Slab Rear Side-B09 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090300 | Columns & Shaft Ground Floor-B09 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090400 | Columns & Shaft Mezzanine Floor-B09 | 63 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090420 | First Floor Slab-B09 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090500 | Columns & Shaft First Floor-B09 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090520 | Second Floor Slab-B09 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090600 | Columns & Shaft Second Floor-B09 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090610 | Staircase Basement to S/F-B09 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090700 | Terrace Level-B09 | 10 | 0
4 | Block 10 (Axis 044 to 047)
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100050 | Waterproofing under Foundation-B10 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100100 | Foundation Slab-B10 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100200 | Columns,Wall & Shaft Basement-B10 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100220 | Ground [NAME] -B10 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100225 | Closing Basement and remove Crane-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B10 | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100250 | Waterproofing on Walls & Slab Front Side-B10 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B10 | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | Waterproofing on Walls & Slab Rear Side-B10 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100300 | Columns & Shaft Ground Floor-B10 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100400 | Columns & Shaft Mezzanine Floor-B10 | 63 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100420 | First Floor Slab-B10 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100500 | Columns & Shaft First Floor-B10 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100520 | Second Floor Slab-B10 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | Columns & Shaft Second Floor-B10 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100700 | Terrace Level-B10 | 10 | 0
4 | Block 11 (Axis 048 to 052)
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110050 | Waterproofing under Foundation-B11 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110100 | Foundation Slab-B11 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110200 | Columns,Wall & Shaft Basement-B11 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110220 | Ground Floor Slab -B11 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110225 | Closing Basement and remove Crane-B11 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B11 | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Waterproofing on Walls & Slab Front Side-B11 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B11 | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Waterproofing on Walls & Slab Rear Side-B11 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110260 | Ramp into Basement-B11 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110300 | Columns & Shaft Ground Floor-B11 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110400 | Columns & Shaft Mezzanine Floor-B11 | 69 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110420 | First Floor Slab-B11 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110500 | Columns & Shaft First Floor-B11 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Second Floor Slab-B11 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110600 | Columns & Shaft Second Floor-B11 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110610 | Staircase Basement to Roof-B11 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110700 | Terrace Level-B11 | 10 | 0
4 | Block 12 (Axis 053 to 057)
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120050 | Waterproofing under Foundation-B12 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120100 | Foundation Slab-B12 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120200 | Columns,Wall & Shaft Basement-B12 | 36 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120220 | Ground [NAME] -B12 | 39 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120225 | Closing Basement and remove Crane-B12 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B12 | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120250 | Waterproofing on Walls & Slab Front Side-B12 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B12 | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120255 | Waterproofing on Walls & Slab Rear Side-B12 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120300 | Columns & Shaft Ground Floor-B12 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120320 | [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120400 | Columns & Shaft Mezzanine Floor-B12 | 62 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120420 | First Floor Slab-B12 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120500 | Columns & Shaft First Floor-B12 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Second Floor Slab-B12 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120600 | Columns & Shaft Second Floor-B12 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120700 | Terrace Level-B12 | 10 | 0
4 | Block 13 (Axis 058 to 061)
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130050 | Waterproofing under Foundation-B13 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130100 | Foundation Slab-B13 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130200 | Columns,Wall & Shaft Basement-B13 | 40 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130220 | Ground Floor Slab -B13 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130225 | Closing Basement and remove Crane-B13 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B13 | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Waterproofing on Walls & Slab Front Side-B13 | 11 | 0
6 | Waterproofing on Walls & Slab Rear Side-B13 | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130255 | Waterproofing on Walls & Slab Rear Side-B13 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130300 | Columns & Shaft Ground Floor-B13 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130320 | [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130400 | Columns & Shaft Mezzanine Floor-B13 | 63 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130420 | First Floor Slab-B13 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130500 | Columns & Shaft First Floor-B13 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130520 | Second Floor Slab-B13 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130600 | Columns & Shaft Second Floor-B13 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130610 | Staircase Basement to S/F-B13 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130700 | Terrace Level-B13 | 10 | 0
4 | Block 14 (Axis 062 to 065)
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Waterproofing under Foundation-B14 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140100 | Foundation Slab-B14 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140200 | Columns,Wall & Shaft Basement-B14 | 37 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Ground [NAME] -B14 | 31 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140225 | Closing Basement and remove Crane-B14 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B14 | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140250 | Waterproofing on Walls & Slab Front Side-B14 | 11 | 0
6 | Waterproofing on Walls & Slab Rear Side-B14 | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Waterproofing on Walls & Slab Rear Side-B14 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140300 | Columns & Shaft Ground Floor-B14 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140400 | Columns & Shaft Mezzanine Floor-B14 | 53 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140420 | First Floor Slab-B14 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140500 | Columns & Shaft First Floor-B14 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Second Floor Slab-B14 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140600 | Columns & Shaft Second Floor-B14 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140700 | Terrace Level-B14 | 10 | 0
4 | Block 15 (Axis 066 to 070)
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150050 | Waterproofing under Foundation-B15 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150100 | Foundation Slab-B15 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150200 | Columns,Wall & Shaft Basement-B15 | 41 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150220 | Ground [NAME] -B15 | 35 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150225 | Closing Basement and remove Crane-B15 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B15 | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Waterproofing on Walls & Slab Front Side-B15 | 11 | 0
6 | Waterproofing on Walls & Slab Rear Side-B15 | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Waterproofing on Walls & Slab Rear Side-B15 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150260 | Ramp into Basement-B15 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150300 | Columns & Shaft Ground Floor-B15 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150320 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150400 | Columns & Shaft Mezzanine Floor-B15 | 70 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150420 | First Floor Slab-B15 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150500 | Columns & Shaft First Floor-B15 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150520 | Second Floor Slab-B15 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150600 | Columns & Shaft Second Floor-B15 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150610 | Staircase Basement to S/F-B15 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150700 | Terrace Level-B15 | 10 | 0
4 | Block 16 (Axis 071 to 075)
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160050 | Waterproofing under Foundation-B16 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160100 | Foundation Slab-B16 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160200 | Columns,Wall & Shaft Basement-B16 | 33 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160220 | Ground [NAME] -B16 | 27 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160225 | Closing Basement and remove Crane-B16 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B16 | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160250 | Waterproofing on Walls & Slab Front Side-B16 | 11 | 0
6 | Waterproofing on Walls & Slab Rear Side-B16 | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | [NAME] | Waterproofing on Walls & Slab Rear Side-B16 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160300 | Columns & Shaft Ground Floor-B16 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160320 | [NAME] | 31 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160400 | Columns & Shaft Mezzanine Floor-B16 | 50 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160420 | First Floor Slab-B16 | 42 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160500 | Columns & Shaft First Floor-B16 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160520 | Second [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | [NAME] | Columns & Shaft Second Floor-B16 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160610 | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160620 | [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160700 | Terrace Level-B16 | 10 | 0
4 | Block 17 (Axis 078 to 082)
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170050 | Waterproofing under Foundation-B17 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170060 | Heat Exchanger-B17 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170100 | Foundation Slab-B17 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170200 | Columns,Wall & Shaft Basement-B17 | 38 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170220 | Ground Floor Slab -B17 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170225 | Closing Basement and remove Crane-B17 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B17 | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170250 | Waterproofing on Walls & Slab Front Side-B17 | 12 | 0
6 | Waterproofing on Walls & Slab Rear Side-B17 | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | Waterproofing on Walls & Slab Rear Side-B17 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170300 | Columns & Shaft Ground Floor-B17 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170400 | Columns & Shaft Mezzanine Floor-B17 | 50 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170420 | First Floor Slab-B17 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170500 | Columns & Shaft First Floor-B17 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170520 | Second Floor Slab-B17 | 38 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170600 | Columns & Shaft Second Floor-B17 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170610 | Staircase Basement to Roof-B17 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170700 | Terrace Level-B17 | 27 | 0
4 | Block 18 (Axis 083 to 087)
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180050 | Waterproofing under Foundation-B18 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180100 | Foundation Slab-B18 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180200 | Columns,Wall & Shaft Basement-B18 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Ground [NAME] -B18 | 23 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Closing Basement and remove Crane-B18 | 22 | 0
6 | Waterproofing on Walls & Slab Front Side-B18 | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180250 | Waterproofing on Walls & Slab Front Side-B18 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B18 | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180255 | Waterproofing on Walls & Slab Rear Side-B18 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180300 | Columns & Shaft Ground Floor-B18 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180320 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180400 | Columns & Shaft Mezzanine Floor-B18 | 50 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180420 | First Floor Slab-B18 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180500 | Columns & Shaft First Floor-B18 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Second Floor Slab-B18 | 28 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180600 | Columns & Shaft Second Floor-B18 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180610 | Staircase Basement to S/F-B18 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180620 | [NAME] | 27 | 0
6 | [NAME] | BC04.05.02.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180700 | Terrace Level-B18 | 30 | 0
4 | Block 19 (Axis 088 to 090)
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190050 | Waterproofing under Foundation-B19 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190100 | Foundation Slab-B19 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190200 | Columns,Wall & Shaft Basement-B19 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190220 | Ground Floor Slab -B19 | 31 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190225 | Closing Basement and remove Crane-B19 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B19 | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190250 | Waterproofing on Walls & Slab Front Side-B19 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B19 | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190255 | Waterproofing on Walls & Slab Rear Side-B19 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190300 | Columns & Shaft Ground Floor-B19 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190320 | [NAME] | 25 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190400 | Columns & Shaft Mezzanine Floor-B19 | 43 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190420 | First Floor Slab-B19 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190500 | Columns & Shaft First Floor-B19 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190520 | Second Floor Slab-B19 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | [NAME] | Columns & Shaft Second Floor-B19 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190620 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190700 | Terrace Level-B19 | 1 | 0
4 | Block 20 (Axis 091 to 095)
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200050 | Waterproofing under Foundation-B20 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200100 | Foundation Slab-B20 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200200 | Columns,Wall & Shaft Basement-B20 | 28 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200220 | Ground [NAME] -B20 | 25 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200225 | Closing Basement and remove [NAME] | 15 | 0
6 | Waterproofing on Walls & Slab Front Side-B20 | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200250 | Waterproofing on Walls & Slab Front Side-B20 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B20 | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200255 | Waterproofing on Walls & Slab Rear Side-B20 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200260 | Ramp into Basement-B20 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200300 | Columns & Shaft Ground Floor-B20 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200320 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200400 | Columns & Shaft Mezzanine Floor-B20 | 46 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200420 | First Floor Slab-B20 | 20 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200500 | Columns & Shaft First Floor-B20 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200520 | Second Floor Slab-B20 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200600 | Columns & Shaft Second Floor-B20 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200610 | Staircase Basement to S/F-B20 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200620 | [NAME] | 28 | 0
6 | [NAME] | BC04.05.02.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200700 | Terrace Level-B20 | 46 | 0
4 | Block 21 (Axis 096 to 100)
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210050 | Waterproofing under Foundation-B21 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210100 | Foundation Slab-B21 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210200 | Columns,Wall & Shaft Basement-B21 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210220 | Ground [NAME] -B21 | 20 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210225 | Closing Basement and remove Crane-B21 | 15 | 0
6 | Waterproofing on Walls & Slab Front Side-B21 | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210250 | Waterproofing on Walls & Slab Front Side-B21 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B21 | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210255 | Waterproofing on Walls & Slab Rear Side-B21 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Columns & Shaft Ground Floor-B21 | 26 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210320 | [NAME] | 29 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210400 | Columns & Shaft Mezzanine Floor-B21 | 55 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210420 | First Floor Slab-B21 | 26 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210500 | Columns & Shaft First Floor-B21 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210520 | Second Floor Slab-B21 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210600 | Columns & Shaft Second Floor-B21 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210610 | Staircase Basement to Roof-B21 | 134 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210620 | [NAME] | 21 | 0
6 | [NAME] | BC04.05.02.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210700 | Terrace Level-B21 | 29 | 0
4 | Block 22 (Axis 103 to 106)
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220050 | Waterproofing under Foundation-B22 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220100 | Foundation Slab-B22 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220200 | Columns,Wall & Shaft Basement-B22 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220220 | Ground Floor Slab -B22 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | [NAME] | Closing Basement and remove Crane-B22 | 28 | 0
6 | Waterproofing on Walls & Slab Front Side-B22 | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220250 | Waterproofing on Walls & Slab Front Side-B22 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B22 | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | [NAME] | Waterproofing on Walls & Slab Rear Side-B22 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220300 | Columns & Shaft Ground Floor-B22 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220320 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220400 | Columns & Shaft Mezzanine Floor-B22 | 26 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220420 | First Floor Slab-B22 | 23 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220500 | Columns & Shaft First Floor-B22 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220520 | Second Floor Slab-B22 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220600 | Columns & Shaft Second Floor-B22 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220610 | Staircase Basement to Roof-B22 | 126 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220620 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220700 | Terrace Level-B22 | 61 | 0
4 | Block 23 (Axis 107 to 110)
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230050 | Waterproofing under Foundation-B23 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230100 | Foundation Slab-B23 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230200 | Columns,Wall & Shaft Basement-B23 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230220 | Ground [NAME] -B23 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230225 | Closing Basement and remove Crane-B23 | 17 | 0
6 | Waterproofing on Walls & Slab Front Side-B23 | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230250 | Waterproofing on Walls & Slab Front Side-B23 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B23 | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230255 | Waterproofing on Walls & Slab Rear Side-B23 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230300 | Columns & Shaft Ground Floor-B23 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230320 | [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230400 | Columns & Shaft Mezzanine Floor-B23 | 32 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230420 | First Floor Slab-B23 | 23 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230500 | Columns & Shaft First Floor-B23 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230520 | Second [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230600 | Columns & Shaft Second Floor-B23 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230620 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230700 | Terrace Level-B23 | 71 | 0
4 | Block 24 (Axis 111 to 115)
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240050 | Waterproofing under Foundation-B24 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240100 | Foundation Slab-B24 (LearnCur) | 9 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240200 | Columns,Wall & Shaft Basement-B24 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240220 | Ground [NAME] (LearnCur) | 36 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240225 | Closing Basement and remove Crane-B24 | 33 | 0
6 | Waterproofing on Walls & Slab Front Side-B24 | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240250 | Waterproofing on Walls & Slab Front Side-B24 | 18 | 0
6 | Waterproofing on Walls & Slab Rear Side-B24 | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Waterproofing on Walls & Slab Rear Side-B24 | 22 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Ramp into Basement-B24 | 23 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240300 | Columns & Shaft Ground Floor-B24 | 26 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240320 | [NAME] (LearnCur) | 22 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240400 | Columns & Shaft Mezzanine Floor-B24 | 28 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240420 | First Floor Slab-B24 (LearnCur) | 17 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240500 | Columns & Shaft First Floor-B24 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240520 | Second Floor Slab-B24 (LearnCur) | 18 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240600 | Columns & Shaft Second Floor-B24 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Staircase Basement to S/F-B24 | 99 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240620 | [NAME] (LearnCur) | 16 | 0
6 | [NAME] | BC04.05.02.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240700 | Terrace Level-B24 | 63 | 0
4 | Block 25 (Axis 116 to 120)
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250050 | Waterproofing under Foundation-B25 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250100 | Foundation Slab-B25 (LearnCur) | 10 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250200 | Columns,Wall & Shaft Basement-B25 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250220 | Ground [NAME] (LearnCur) | 29 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250225 | Closing Basement and remove Crane-B25 | 29 | 0
6 | Waterproofing on Walls & Slab Front Side-B25 | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250250 | Waterproofing on Walls & Slab Front Side-B25 | 18 | 0
6 | Waterproofing on Walls & Slab Rear Side-B25 | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250255 | Waterproofing on Walls & Slab Rear Side-B25 | 27 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250300 | Columns & Shaft Ground Floor-B25 | 41 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250320 | [NAME] (LearnCur) | 31 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250400 | Columns & Shaft Mezzanine Floor-B25 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250420 | First Floor Slab-B25 (LearnCur) | 20 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250500 | Columns & Shaft First Floor-B25 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250520 | Second Floor Slab-B25 (LearnCur) | 14 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250600 | Columns & Shaft Second Floor-B25 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250610 | Staircase Basement to Roof-B25 | 103 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250620 | [NAME] (LearnCur) | 22 | 0
6 | [NAME] | BC04.05.02.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250700 | Terrace Level-B25 | 61 | 0
4 | Block 26 (Axis 121 to 124)
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260050 | Waterproofing under Foundation-B26 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260100 | Foundation Slab-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260200 | Columns,Wall & Shaft Basement-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260220 | Ground Floor Slab -B26 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260225 | Closing Basement and remove Crane-B26 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B26 | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260250 | Waterproofing on Walls & Slab Front Side-B26 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B26 | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260255 | Waterproofing on Walls & Slab Rear Side-B26 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260300 | Columns & Shaft Ground Floor-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260400 | Columns & Shaft Mezzanine Floor-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260420 | First Floor Slab-B26 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260500 | Columns & Shaft First Floor-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260520 | Second Floor Slab-B26 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260600 | Columns & Shaft Second Floor-B26 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260610 | Staircase Basement to Roof-B26 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260700 | Terrace Level-B26 | 10 | 0
4 | Block 27 (Axis 125 to 128)
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270050 | Waterproofing under Foundation-B27 | 6 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270100 | Foundation Slab-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270200 | Columns,Wall & Shaft Basement-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | [NAME] | Ground [NAME] -B27 | 12 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270225 | Closing Basement and remove Crane-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B27 | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270250 | Waterproofing on Walls & Slab Front Side-B27 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B27 | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270255 | Waterproofing on Walls & Slab Rear Side-B27 | 6 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270300 | Columns & Shaft Ground Floor-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270320 | [NAME] | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270400 | Columns & Shaft Mezzanine Floor-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270420 | First Floor Slab-B27 | 11 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270500 | Columns & Shaft First Floor-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270520 | Second Floor Slab-B27 | 11 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270600 | Columns & Shaft Second Floor-B27 | 10 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270620 | [NAME] | 11 | 0
6 | [NAME] | [NAME] | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270700 | Terrace Level-B27 | 10 | 0
4 | Block 28 (Axis 129 to 133)
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280050 | Waterproofing under Foundation-B28 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280100 | Foundation Slab-B28 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280200 | Columns,Wall & Shaft Basement-B28 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280220 | Ground Floor Slab -B28 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280225 | Closing Basement and remove Crane-B28 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B28 | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280250 | Waterproofing on Walls & Slab Front Side-B28 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B28 | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | [NAME] | Waterproofing on Walls & Slab Rear Side-B28 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280300 | Columns & Shaft Ground Floor-B28 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280400 | Columns & Shaft Mezzanine Floor-B28 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280420 | First Floor Slab-B28 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280500 | Columns & Shaft First Floor-B28 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280520 | Second Floor Slab-B28 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280600 | Columns & Shaft Second Floor-B28 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280610 | Staircase Basement to S/F-B28 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | [NAME] | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280700 | Terrace Level-B28 | 10 | 0
4 | Block 29 (Axis 134 to 138)
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290050 | Waterproofing under Foundation-B29 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290100 | Foundation Slab-B29 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290200 | Columns,Wall & Shaft Basement-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290220 | Ground Floor Slab -B29 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290225 | Closing Basement and remove Crane-B29 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B29 | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290250 | Waterproofing on Walls & Slab Front Side-B29 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B29 | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290255 | Waterproofing on Walls & Slab Rear Side-B29 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290260 | Ramp into Basement-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290300 | Columns & Shaft Ground Floor-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290400 | Columns & Shaft Mezzanine Floor-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290420 | First Floor Slab-B29 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290500 | Columns & Shaft First Floor-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290520 | Second Floor Slab-B29 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290600 | Columns & Shaft Second Floor-B29 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290610 | Staircase Basement to Roof-B29 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290700 | Terrace Level-B29 | 10 | 0
4 | Block 30 (Axis 141 to 145)
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300050 | Waterproofing under Foundation-B30 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300100 | Foundation Slab-B30 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300200 | Columns,Wall & Shaft Basement-B30 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Ground [NAME] -B30 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300225 | Closing Basement and remove Crane-B30 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B30 | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300250 | Waterproofing on Walls & Slab Front Side-B30 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B30 | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Waterproofing on Walls & Slab Rear Side-B30 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300300 | Columns & Shaft Ground Floor-B30 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300400 | Columns & Shaft Mezzanine Floor-B30 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300420 | First Floor Slab-B30 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300500 | Columns & Shaft First Floor-B30 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300520 | Second Floor Slab-B30 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300600 | Columns & Shaft Second Floor-B30 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300610 | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300700 | Terrace Level-B30 | 10 | 0
4 | Block 31 (Axis 146 to 148)
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310050 | Waterproofing under Foundation-B31 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310100 | Foundation Slab-B31 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310200 | Columns,Wall & Shaft Basement-B31 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310220 | Ground [NAME] -B31 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310225 | Closing Basement and remove Crane-B31 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B31 | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310250 | Waterproofing on Walls & Slab Front Side-B31 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B31 | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310255 | Waterproofing on Walls & Slab Rear Side-B31 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310300 | Columns & Shaft Ground Floor-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310320 | [NAME] | 7 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310400 | Columns & Shaft Mezzanine Floor-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310420 | First Floor Slab-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310500 | Columns & Shaft First Floor-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310520 | Second Floor Slab-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | [NAME] | Columns & Shaft Second Floor-B31 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310700 | Terrace Level-B31 | 10 | 0
4 | Block 32 (Axis 149 to 152)
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320050 | Waterproofing under Foundation-B32 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320100 | Foundation Slab-B32 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320200 | Columns,Wall & Shaft Basement-B32 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320220 | Ground Floor Slab -B32 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320225 | Closing Basement and remove Crane-B32 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B32 | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320250 | Waterproofing on Walls & Slab Front Side-B32 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B32 | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | [NAME] | Waterproofing on Walls & Slab Rear Side-B32 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320300 | Columns & Shaft Ground Floor-B32 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320320 | [NAME] | 10 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320400 | Columns & Shaft Mezzanine Floor-B32 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320420 | First Floor Slab-B32 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320500 | Columns & Shaft First Floor-B32 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320520 | Second Floor Slab-B32 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320600 | Columns & Shaft Second Floor-B32 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320610 | Staircase Basement to S/F-B32 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320700 | Terrace Level-B32 | 10 | 0
4 | Block 33 (Axis 153 to 155)
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330050 | Waterproofing under Foundation-B33 | 1 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330100 | Foundation Slab-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330200 | Columns,Wall & Shaft Basement-B33 | 20 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330220 | Ground Floor Slab -B33 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330225 | Closing Basement and remove Crane-B33 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B33 | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330250 | Waterproofing on Walls & Slab Front Side-B33 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B33 | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330255 | Waterproofing on Walls & Slab Rear Side-B33 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330300 | Columns & Shaft Ground Floor-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330320 | [NAME] | 7 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330400 | Columns & Shaft Mezzanine Floor-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330420 | First Floor Slab-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330500 | Columns & Shaft First Floor-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330520 | Second Floor Slab-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330600 | Columns & Shaft Second Floor-B33 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330700 | Terrace Level-B33 | 10 | 0
4 | Block 34 (Axis 156 to 160)
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340050 | Waterproofing under Foundation-B34 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340100 | Foundation Slab-B34 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340200 | Columns,Wall & Shaft Basement-B34 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340220 | Ground Floor Slab -B34 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340225 | Closing Basement and remove Crane-B34 | 46 | 0
6 | Waterproofing on Walls & Slab Front Side-B34 | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340250 | Waterproofing on Walls & Slab Front Side-B34 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B34 | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340255 | Waterproofing on Walls & Slab Rear Side-B34 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340260 | Ramp into Basement-B34 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340300 | Columns & Shaft Ground Floor-B34 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340400 | Columns & Shaft Mezzanine Floor-B34 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340420 | First Floor Slab-B34 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340500 | Columns & Shaft First Floor-B34 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340520 | Second Floor Slab-B34 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340600 | Columns & Shaft Second Floor-B34 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340610 | Staircase Basement to S/F-B34 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340700 | Terrace Level-B34 | 10 | 0
4 | Block 35 (Axis 161 to 165)
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350050 | Waterproofing under Foundation-B35 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350100 | Foundation Slab-B35 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350200 | Columns,Wall & Shaft Basement-B35 | 28 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350220 | Ground Floor Slab -B35 | 20 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350225 | Closing Basement and remove Crane-B35 | 61 | 0
6 | Waterproofing on Walls & Slab Front Side-B35 | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | [NAME] | Waterproofing on Walls & Slab Front Side-B35 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B35 | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350255 | Waterproofing on Walls & Slab Rear Side-B35 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350300 | Columns & Shaft Ground Floor-B35 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350400 | Columns & Shaft Mezzanine Floor-B35 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350420 | First Floor Slab-B35 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350500 | Columns & Shaft First Floor-B35 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350520 | Second Floor Slab-B35 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350600 | Columns & Shaft Second Floor-B35 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350610 | Staircase Basement to Roof-B35 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350700 | Terrace Level-B35 | 10 | 0
4 | Corner Building (Axis 166 to 167)
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | [NAME] | Waterproofing under Foundation-BC0 | 3 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00100 | Foundation Slab-BC0 | 11 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00200 | Columns,Wall & Shaft Basement-BC0 | 28 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00220 | Ground Floor Slab -BC0 | 18 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | [NAME] | Closing Basement and remove Crane-BC0 | 17 | 0
6 | Waterproofing on Walls & Slab Front Side-BC0 | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00250 | Waterproofing on Walls & Slab Front Side-BC0 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-BC0 | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00255 | Waterproofing on Walls & Slab Rear Side-BC0 | 6 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | [NAME] | Columns & Shaft Ground Floor-BC0 | 9 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00320 | [NAME] | 15 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00400 | Columns & Shaft Mezzanine Floor-BC0 | 45 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00420 | First Floor Slab-BC0 | 15 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00500 | Columns & Shaft First Floor-BC0 | 12 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00520 | Second Floor Slab-BC0 | 15 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00600 | Columns & Shaft Second Floor-BC0 | 12 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00610 | Staircase Basement to Roof-BC0 | 24 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00620 | [NAME] | 15 | 0
6 | [NAME] | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00700 | Terrace Level-BC0 | 10 | 0
4 | Block 36 (Axis 168 to 172)
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360050 | Waterproofing under Foundation-B36 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360100 | Foundation Slab-B36 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360200 | Columns,Wall & Shaft Basement-B36 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360220 | Ground Floor Slab -B36 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360225 | Closing Basement and remove Crane-B36 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B36 | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360250 | Waterproofing on Walls & Slab Front Side-B36 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B36 | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | [NAME] | Waterproofing on Walls & Slab Rear Side-B36 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360300 | Columns & Shaft Ground Floor-B36 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360400 | Columns & Shaft Mezzanine Floor-B36 | 53 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360420 | First Floor Slab-B36 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360500 | Columns & Shaft First Floor-B36 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360520 | Second Floor Slab-B36 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360600 | Columns & Shaft Second Floor-B36 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360610 | Staircase Basement to Roof-B36 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360700 | Terrace Level-B36 | 10 | 0
4 | Block 37 (Axis 173 to 175)
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370050 | Waterproofing under Foundation-B37 | 3 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370100 | Foundation Slab-B37 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370200 | Columns,Wall & Shaft Basement-B37 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370220 | Ground Floor Slab -B37 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370225 | Closing Basement and remove Crane-B37 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B37 | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370250 | Waterproofing on Walls & Slab Front Side-B37 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B37 | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370255 | Waterproofing on Walls & Slab Rear Side-B37 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370300 | Columns & Shaft Ground Floor-B37 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370400 | Columns & Shaft Mezzanine Floor-B37 | 57 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370420 | First Floor Slab-B37 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | [NAME] | Columns & Shaft First Floor-B37 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370520 | Second Floor Slab-B37 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370600 | Columns & Shaft Second Floor-B37 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370700 | Terrace Level-B37 | 10 | 0
4 | Block 38 (Axis 176 to 179)
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380050 | Waterproofing under Foundation-B38 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380100 | Foundation Slab-B38 | 25 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380200 | Columns,Wall & Shaft Basement-B38 | 32 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380220 | Ground [NAME] -B38 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Closing Basement and remove Crane-B38 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B38 | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380250 | Waterproofing on Walls & Slab Front Side-B38 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B38 | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Waterproofing on Walls & Slab Rear Side-B38 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380300 | Columns & Shaft Ground Floor-B38 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380320 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380400 | Columns & Shaft Mezzanine Floor-B38 | 65 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380420 | First Floor Slab-B38 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380500 | Columns & Shaft First Floor-B38 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380520 | Second Floor Slab-B38 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380600 | Columns & Shaft Second Floor-B38 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Staircase Basement to S/F-B38 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380620 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380700 | Terrace Level-B38 | 10 | 0
4 | Block 39 (Axis 180 to 182)
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390050 | Waterproofing under Foundation-B39 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390100 | Foundation Slab-B39 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390200 | Columns,Wall & Shaft Basement-B39 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390220 | Ground [NAME] -B39 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390225 | Closing Basement and remove Crane-B39 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B39 | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390250 | Waterproofing on Walls & Slab Front Side-B39 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B39 | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390255 | Waterproofing on Walls & Slab Rear Side-B39 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390300 | Columns & Shaft Ground Floor-B39 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390400 | Columns & Shaft Mezzanine Floor-B39 | 46 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390420 | First Floor Slab-B39 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390500 | Columns & Shaft First Floor-B39 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390520 | Second Floor Slab-B39 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390600 | Columns & Shaft Second Floor-B39 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390700 | Terrace Level-B39 | 10 | 0
4 | Block 40 (Axis 183 to 187)
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400050 | Waterproofing under Foundation-B40 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400100 | Foundation Slab-B40 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400200 | Columns,Wall & Shaft Basement-B40 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400220 | Ground Floor Slab -B40 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400225 | Closing Basement and remove Crane-B40 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B40 | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400250 | Waterproofing on Walls & Slab Front Side-B40 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B40 | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | [NAME] | Waterproofing on Walls & Slab Rear Side-B40 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400300 | Columns & Shaft Ground Floor-B40 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400400 | Columns & Shaft Mezzanine Floor-B40 | 40 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400420 | First Floor Slab-B40 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400500 | Columns & Shaft First Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400520 | Second Floor Slab-B40 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400600 | Columns & Shaft Second Floor-B40 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400610 | Staircase Basement to S/F-B40 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400700 | Terrace Level-B40 | 10 | 0
4 | Block 41 (Axis 188 to 192)
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410050 | Waterproofing under Foundation-B41 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410100 | Foundation Slab-B41 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Columns,Wall & Shaft Basement-B41 | 51 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Ground Floor Slab -B41 | 30 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Closing Basement and remove Crane-B41 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B41 | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Front Side-B41 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B41 | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-B41 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410260 | Ramp into Basement-B41 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410300 | Columns & Shaft Ground Floor-B41 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410400 | Columns & Shaft Mezzanine Floor-B41 | 36 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410420 | First Floor Slab-B41 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410500 | Columns & Shaft First Floor-B41 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410520 | Second Floor Slab-B41 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Columns & Shaft Second Floor-B41 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410610 | Staircase Basement to [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410700 | Terrace Level-B41 | 10 | 0
4 | Block 42 (Axis 195 to 199)
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420050 | Waterproofing under Foundation-B42 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420100 | Foundation Slab-B42 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420200 | Columns,Wall & Shaft Basement-B42 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420220 | Ground [NAME] -B42 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420225 | Closing Basement and remove Crane-B42 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B42 | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420250 | Waterproofing on Walls & Slab Front Side-B42 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B42 | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420255 | Waterproofing on Walls & Slab Rear Side-B42 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420300 | Columns & Shaft Ground Floor-B42 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420320 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420400 | Columns & Shaft Mezzanine Floor-B42 | 41 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420420 | First Floor Slab-B42 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420500 | Columns & Shaft First Floor-B42 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | [NAME] | Second Floor Slab-B42 | 27 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420600 | Columns & Shaft Second Floor-B42 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | [NAME] | Staircase Basement to Roof-B42 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | [NAME] | Terrace Level-B42 | 10 | 0
4 | Block 43 (Axis 200 to 202)
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430050 | Waterproofing under Foundation-B43 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430100 | Foundation Slab-B43 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430200 | Columns,Wall & Shaft Basement-B43 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430220 | Ground [NAME] -B43 | 25 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | [NAME] | Closing Basement and remove Crane-B43 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B43 | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430250 | Waterproofing on Walls & Slab Front Side-B43 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B43 | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | [NAME] | Waterproofing on Walls & Slab Rear Side-B43 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | [NAME] | Columns & Shaft Ground Floor-B43 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430400 | Columns & Shaft Mezzanine Floor-B43 | 35 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430420 | First Floor Slab-B43 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430500 | Columns & Shaft First Floor-B43 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430520 | Second Floor Slab-B43 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430600 | Columns & Shaft Second Floor-B43 | 3 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430620 | [NAME] | 8 | 0
6 | [NAME] | BC04.05.02.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430700 | Terrace Level-B43 | 10 | 0
4 | Block 44 (Axis 203 to 206)
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440050 | Waterproofing under Foundation-B44 | 8 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440060 | Heat Exchanger-B44 | 35 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440100 | Foundation Slab-B44 | 35 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440200 | Columns,Wall & Shaft Basement-B44 | 42 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440220 | Ground [NAME] -B44 | 27 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440225 | Closing Basement and remove Crane-B44 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B44 | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440250 | Waterproofing on Walls & Slab Front Side-B44 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B44 | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440255 | Waterproofing on Walls & Slab Rear Side-B44 | 6 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440300 | Columns & Shaft Ground Floor-B44 | 14 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440320 | [NAME] | 19 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440400 | Columns & Shaft Mezzanine Floor-B44 | 45 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440420 | First Floor Slab-B44 | 14 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440500 | Columns & Shaft First Floor-B44 | 6 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440520 | Second Floor Slab-B44 | 13 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440600 | Columns & Shaft Second Floor-B44 | 6 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440610 | Staircase Basement to S/F-B44 | 24 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440620 | [NAME] | 25 | 0
6 | [NAME] | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440700 | Terrace Level-B44 | 10 | 0
4 | Block 45 (Axis 207 to 209)
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450050 | Waterproofing under Foundation-B45 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450100 | Foundation Slab-B45 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450200 | Columns,Wall & Shaft Basement-B45 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450220 | Ground Floor Slab -B45 | 25 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450225 | Closing Basement and remove Crane-B45 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-B45 | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450250 | Waterproofing on Walls & Slab Front Side-B45 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B45 | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450255 | Waterproofing on Walls & Slab Rear Side-B45 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450300 | Columns & Shaft Ground Floor-B45 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450320 | [NAME] | 22 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450400 | Columns & Shaft Mezzanine Floor-B45 | 42 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450420 | First Floor Slab-B45 | 14 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450500 | Columns & Shaft First Floor-B45 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Second Floor Slab-B45 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450600 | Columns & Shaft Second Floor-B45 | 2 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450620 | [NAME] | 29 | 0
6 | [NAME] | BC04.05.02.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450700 | Terrace Level-B45 | 10 | 0
4 | Block 46 (Axis 210 to 214)
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460050 | Waterproofing under Foundation-B46 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460100 | Foundation Slab-B46 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460200 | Columns,Wall & Shaft Basement-B46 | 33 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | [NAME] | Ground [NAME] -B46 | 27 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460225 | Closing Basement and remove Crane-B46 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-B46 | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460250 | Waterproofing on Walls & Slab Front Side-B46 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B46 | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460255 | Waterproofing on Walls & Slab Rear Side-B46 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460260 | Ramp into Basement-B46 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460300 | Columns & Shaft Ground Floor-B46 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460320 | [NAME] | 22 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460400 | Columns & Shaft Mezzanine Floor-B46 | 55 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460420 | First Floor Slab-B46 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460500 | Columns & Shaft First Floor-B46 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | [NAME] | Second Floor Slab-B46 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460600 | Columns & Shaft Second Floor-B46 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460610 | Staircase Basement to S/F-B46 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460620 | [NAME] | 26 | 0
6 | [NAME] | BC04.05.02.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460700 | Terrace Level-B46 | 10 | 0
4 | Block 47 (Axis 215 to 219)
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470050 | Waterproofing under Foundation-B47 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470100 | Foundation Slab-B47 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470200 | Columns,Wall & Shaft Basement-B47 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470220 | Ground [NAME] -B47 | 33 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470225 | Closing Basement and remove Crane-B47 | 14 | 0
6 | Waterproofing on Walls & Slab Front Side-B47 | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470250 | Waterproofing on Walls & Slab Front Side-B47 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B47 | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | [NAME] | Waterproofing on Walls & Slab Rear Side-B47 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470300 | Columns & Shaft Ground Floor-B47 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470320 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470400 | Columns & Shaft Mezzanine Floor-B47 | 45 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470420 | First Floor Slab-B47 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470500 | Columns & Shaft First Floor-B47 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470520 | Second Floor Slab-B47 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470600 | Columns & Shaft Second Floor-B47 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470610 | Staircase Basement to Roof-B47 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470620 | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470700 | Terrace Level-B47 | 44 | 0
4 | Block 48 (Axis 220 to 224)
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480050 | Waterproofing under Foundation-B48 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480100 | Foundation Slab-B48 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480200 | Columns,Wall & Shaft Basement-B48 | 15 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480220 | Ground [NAME] -B48 | 32 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480225 | Closing Basement and remove Crane-B48 | 17 | 0
6 | Waterproofing on Walls & Slab Front Side-B48 | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480250 | Waterproofing on Walls & Slab Front Side-B48 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B48 | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480255 | Waterproofing on Walls & Slab Rear Side-B48 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480300 | Columns & Shaft Ground Floor-B48 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480320 | [NAME] | 25 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480400 | Columns & Shaft Mezzanine Floor-B48 | 45 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480420 | First Floor Slab-B48 | 21 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480500 | Columns & Shaft First Floor-B48 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480520 | Second Floor Slab-B48 | 38 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480600 | Columns & Shaft Second Floor-B48 | 7 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480610 | Staircase Basement to Roof-B48 | 64 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480620 | [NAME] | 15 | 0
6 | [NAME] | BC04.05.02.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480700 | Terrace Level-B48 | 39 | 0
4 | Block 49 (Axis 225 to 227)
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490050 | Waterproofing under Foundation-B49 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490100 | Foundation Slab-B49 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490200 | Columns,Wall & Shaft Basement-B49 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490220 | Ground Floor Slab -B49 | 30 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490225 | Closing Basement and remove Crane-B49 | 18 | 0
6 | Waterproofing on Walls & Slab Front Side-B49 | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490250 | Waterproofing on Walls & Slab Front Side-B49 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B49 | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-B49 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490300 | Columns & Shaft Ground Floor-B49 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490320 | [NAME] | 33 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490400 | Columns & Shaft Mezzanine Floor-B49 | 51 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490420 | First Floor Slab-B49 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490500 | Columns & Shaft First Floor-B49 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490520 | Second Floor Slab-B49 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490600 | Columns & Shaft Second Floor-B49 | 3 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | [NAME] | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490700 | Terrace Level-B49 | 27 | 0
4 | Block 50 (Axis 228 to 231)
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500050 | Waterproofing under Foundation-B50 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500100 | Foundation Slab-B50 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500200 | Columns,Wall & Shaft Basement-B50 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500220 | Ground [NAME] -B50 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500225 | Closing Basement and remove Crane-B50 | 9 | 0
6 | Waterproofing on Walls & Slab Front Side-B50 | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500250 | Waterproofing on Walls & Slab Front Side-B50 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B50 | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500255 | Waterproofing on Walls & Slab Rear Side-B50 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | [NAME] | Columns & Shaft Ground Floor-B50 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500320 | [NAME] | 23 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500400 | Columns & Shaft Mezzanine Floor-B50 | 30 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500420 | First Floor Slab-B50 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500500 | Columns & Shaft First Floor-B50 | 11 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500520 | Second Floor Slab-B50 | 16 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | [NAME] | Columns & Shaft Second Floor-B50 | 6 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500610 | Staircase Basement to S/F-B50 | 33 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500620 | [NAME] | 21 | 0
6 | [NAME] | BC04.05.02.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500700 | Terrace Level-B50 | 48 | 0
4 | Block 51 (Axis 232 to 234)
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510050 | Waterproofing under Foundation-B51 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510100 | Foundation Slab-B51 | 10 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510200 | Columns,Wall & Shaft Basement-B51 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510220 | Ground [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510225 | Closing Basement and remove Crane-B51 | 32 | 0
6 | Waterproofing on Walls & Slab Front Side-B51 | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | [NAME] | Waterproofing on Walls & Slab Front Side-B51 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B51 | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510255 | Waterproofing on Walls & Slab Rear Side-B51 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510300 | Columns & Shaft Ground Floor-B51 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510320 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510400 | Columns & Shaft Mezzanine Floor-B51 | 24 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510420 | First Floor Slab-B51 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510500 | Columns & Shaft First Floor-B51 | 4 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510520 | Second Floor Slab-B51 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510600 | Columns & Shaft Second Floor-B51 | 3 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510620 | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510700 | Terrace Level-B51 | 47 | 0
4 | Block 52 (Axis 235 to 239)
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520050 | Waterproofing under Foundation-B52 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520100 | Foundation Slab-B52 | 17 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520200 | Columns,Wall & Shaft Basement-B52 | 30 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520220 | Ground [NAME] -B52 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | [NAME] | Closing Basement and remove Crane-B52 | 39 | 0
6 | Waterproofing on Walls & Slab Front Side-B52 | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520250 | Waterproofing on Walls & Slab Front Side-B52 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B52 | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520255 | Waterproofing on Walls & Slab Rear Side-B52 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520260 | Ramp into Basement-B52 | 32 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520300 | Columns & Shaft Ground Floor-B52 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520320 | [NAME] | 22 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520400 | Columns & Shaft Mezzanine Floor-B52 | 23 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520420 | First Floor Slab-B52 | 19 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520500 | Columns & Shaft First Floor-B52 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520520 | Second Floor Slab-B52 | 13 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520600 | Columns & Shaft Second Floor-B52 | 12 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520610 | Staircase Basement to S/F-B52 | 50 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520620 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520700 | Terrace Level-B52 | 57 | 0
4 | Block 53 (Axis 240 to 244)
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530050 | Waterproofing under Foundation-B53 | 7 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530100 | Foundation Slab-B53 | 12 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530200 | Columns,Wall & Shaft Basement-B53 | 34 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530220 | Ground Floor Slab -B53 | 35 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530225 | Closing Basement and remove Crane-B53 | 38 | 0
6 | Waterproofing on Walls & Slab Front Side-B53 | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530250 | Waterproofing on Walls & Slab Front Side-B53 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-B53 | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530255 | Waterproofing on Walls & Slab Rear Side-B53 | 12 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530300 | Columns & Shaft Ground Floor-B53 | 13 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530320 | [NAME] | 23 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530400 | Columns & Shaft Mezzanine Floor-B53 | 6 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530420 | First Floor Slab-B53 | 19 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530500 | Columns & Shaft First Floor-B53 | 5 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530520 | Second Floor Slab-B53 | 20 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530600 | Columns & Shaft Second Floor-B53 | 5 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530610 | Staircase Basement to Roof-B53 | 110 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530620 | [NAME] | 18 | 0
6 | [NAME] | [NAME] | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530700 | Terrace Level-B53 | 54 | 0
4 | Block 54 (Axis 247 to 251)
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540050 | Waterproofing under Foundation-B54 | 8 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540100 | Foundation Slab-B54 (LearnCur) | 15 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540200 | Columns,Wall & Shaft Basement-B54 | 14 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540220 | Ground [NAME] (LearnCur) | 27 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | [NAME] | Closing Basement and remove Crane-B54 | 30 | 0
6 | Waterproofing on Walls & Slab Front Side-B54 | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540250 | Waterproofing on Walls & Slab Front Side-B54 | 16 | 0
6 | Waterproofing on Walls & Slab Rear Side-B54 | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540255 | Waterproofing on Walls & Slab Rear Side-B54 | 28 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540300 | Columns & Shaft Ground Floor-B54 | 11 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540320 | [NAME] (LearnCur) | 18 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540400 | Columns & Shaft Mezzanine Floor-B54 | 17 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540420 | First Floor Slab-B54 (LearnCur) | 18 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540500 | Columns & Shaft First Floor-B54 | 6 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540520 | Second Floor Slab-B54 (LearnCur) | 16 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540600 | Columns & Shaft Second Floor-B54 | 5 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540610 | Staircase Basement to Roof-B54 | 50 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540620 | [NAME] (LearnCur) | 29 | 0
6 | [NAME] | [NAME] | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540700 | Terrace Level-B54 | 41 | 0
4 | Block 55 (Axis 252 to 256)
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550050 | Waterproofing under Foundation-B55 | 8 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550100 | Foundation Slab-B55 (LearnCur) | 18 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550200 | Columns,Wall & Shaft Basement-B55 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550220 | Ground [NAME] (LearnCur) | 25 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550225 | Closing Basement and remove Crane-B55 | 147 | 0
6 | Waterproofing on Walls & Slab Front Side-B55 | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550250 | Waterproofing on Walls & Slab Front Side-B55 | 38 | 0
6 | Waterproofing on Walls & Slab Rear Side-B55 | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550255 | Waterproofing on Walls & Slab Rear Side-B55 | 27 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550260 | Ramp into Basement-B55 | 29 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550300 | Columns & Shaft Ground Floor-B55 | 18 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550320 | [NAME] (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550400 | Columns & Shaft Mezzanine Floor-B55 | 25 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550420 | First Floor Slab-B55 (LearnCur) | 16 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550500 | Columns & Shaft First Floor-B55 | 9 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550520 | Second Floor Slab-B55 (LearnCur) | 14 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550600 | Columns & Shaft Second Floor-B55 | 5 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550610 | Staircase Basement to S/F-B55 | 116 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550620 | [NAME] (LearnCur) | 15 | 0
6 | [NAME] | BC04.05.02.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550700 | Terrace Level-B55 | 39 | 0
2 | Landmark
4 | Landmark 01 (Axis 011 to 012)
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010050 | Waterproofing under Foundation-L01 | 8 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010100 | Foundation Slab-L01 | 10 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010200 | Columns,Wall & Shaft Basement-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010220 | Ground Floor Slab -L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Closing Basement and remove Crane-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L01 | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010250 | Waterproofing on Walls & Slab Front Side-L01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L01 | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Waterproofing on Walls & Slab Rear Side-L01 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010300 | Columns & Shaft Ground Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010400 | Columns & Shaft Mezzanine Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010420 | First Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010500 | Columns & Shaft First Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Second Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010600 | Columns & Shaft Second Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010610 | Staircase-L01 | 24 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010620 | Third Floor Slab-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010800 | Columns & Shaft Third Floor-L01 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010900 | Terrace Level-L01 | 11 | 0
4 | Landmark 02 (Axis 038 to 039)
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020050 | Waterproofing under Foundation-L02 | 2 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020100 | Foundation Slab-L02 | 8 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020200 | Columns,Wall & Shaft Basement-L02 | 30 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | [NAME] | Ground [NAME] -L02 | 18 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020225 | Closing Basement and remove Crane-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L02 | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020250 | Waterproofing on Walls & Slab Front Side-L02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L02 | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L02 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020300 | Columns & Shaft Ground Floor-L02 | 35 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020400 | Columns & Shaft Mezzanine Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020420 | First Floor Slab-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020500 | Columns & Shaft First Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020520 | Second Floor Slab-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020600 | Columns & Shaft Second Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020610 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020620 | Third Floor Slab-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020800 | Columns & Shaft Third Floor-L02 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020900 | Terrace Level-L02 | 11 | 0
4 | Landmark 03 (Axis 076 to 077)
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030050 | Waterproofing under Foundation-L03 | 8 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030100 | Foundation Slab-L03 | 7 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030200 | Columns,Wall & Shaft Basement-L03 | 37 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | Ground [NAME] -L03 | 25 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030225 | Closing Basement and remove Crane-L03 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L03 | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030250 | Waterproofing on Walls & Slab Front Side-L03 | 12 | 0
6 | Waterproofing on Walls & Slab Rear Side-L03 | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030255 | Waterproofing on Walls & Slab Rear Side-L03 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030300 | Columns & Shaft Ground Floor-L03 | 22 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030320 | [NAME] | 11 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030400 | Columns & Shaft Mezzanine Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030420 | First Floor Slab-L03 | 19 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030500 | Columns & Shaft First Floor-L03 | 15 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030520 | Second Floor Slab-L03 | 20 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030600 | Columns & Shaft Second Floor-L03 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030610 | Staircase-L03 | 24 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030620 | Third Floor Slab-L03 | 13 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030800 | Columns & Shaft Third Floor-L03 | 13 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | [NAME] | 19 | 0
6 | [NAME] | BC04.05.02.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030900 | Terrace Level-L03 | 11 | 0
4 | Landmark 04 (Axis 101 to 102)
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040050 | Waterproofing under Foundation-L04 | 6 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040100 | Foundation Slab-L04 | 7 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040200 | Columns,Wall & Shaft Basement-L04 | 27 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040220 | Ground [NAME] -L04 | 21 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040225 | Closing Basement and remove Crane-L04 | 15 | 0
6 | Waterproofing on Walls & Slab Front Side-L04 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040250 | Waterproofing on Walls & Slab Front Side-L04 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L04 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L04 | 2 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040300 | Columns & Shaft Ground Floor-L04 | 23 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040320 | [NAME] | 28 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040400 | Columns & Shaft Mezzanine Floor-L04 | 20 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040420 | First Floor Slab-L04 | 15 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040500 | Columns & Shaft First Floor-L04 | 27 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040520 | Second Floor Slab-L04 | 33 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040600 | Columns & Shaft Second Floor-L04 | 33 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040610 | [NAME] | 63 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040620 | Third Floor Slab-L04 | 17 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040800 | Columns & Shaft Third Floor-L04 | 24 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040820 | [NAME] | 16 | 0
6 | [NAME] | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040900 | Terrace Level-L04 | 27 | 0
4 | Landmark 05 (Axis 139 to 140)
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050050 | Waterproofing under Foundation-L05 | 2 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050100 | Foundation Slab-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050200 | Columns,Wall & Shaft Basement-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050220 | Ground Floor Slab -L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050225 | Closing Basement and remove [NAME] | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L05 | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050250 | Waterproofing on Walls & Slab Front Side-L05 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L05 | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Waterproofing on Walls & Slab Rear Side-L05 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050300 | Columns & Shaft Ground Floor-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050320 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050400 | Columns & Shaft Mezzanine Floor-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050420 | First Floor Slab-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050500 | Columns & Shaft First Floor-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050520 | Second [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050600 | Columns & Shaft Second Floor-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050620 | Third Floor Slab-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050800 | Columns & Shaft Third Floor-L05 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050900 | Terrace Level-L05 | 11 | 0
4 | Landmark 06 (Axis 219 to 219)
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060050 | Waterproofing under Foundation-L06 | 8 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060100 | Foundation Slab-L06 | 11 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060200 | Columns,Wall & Shaft Basement-L06 | 24 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060220 | Ground [NAME] -L06 | 38 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060225 | Closing Basement and remove Crane-L06 | 6 | 0
6 | Waterproofing on Walls & Slab Front Side-L06 | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060250 | Waterproofing on Walls & Slab Front Side-L06 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L06 | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060255 | Waterproofing on Walls & Slab Rear Side-L06 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060300 | Columns & Shaft Ground Floor-L06 | 15 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060320 | [NAME] | 12 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060400 | Columns & Shaft Mezzanine Floor-L06 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060420 | First Floor Slab-L06 | 18 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060500 | Columns & Shaft First Floor-L06 | 16 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060520 | Second Floor Slab-L06 | 21 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | [NAME] | Columns & Shaft Second Floor-L06 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060610 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060620 | Third Floor Slab-L06 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060800 | Columns & Shaft Third Floor-L06 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060820 | [NAME] | 14 | 0
6 | [NAME] | BC04.05.02.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060900 | Terrace Level-L06 | 11 | 0
4 | Landmark 07 (Axis 245 to 246)
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070050 | Waterproofing under Foundation-L07 | 6 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070100 | Foundation Slab-L07 | 7 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070200 | Columns,Wall & Shaft Basement-L07 | 43 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070220 | Ground [NAME] -L07 | 45 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070225 | Closing Basement and remove Crane-L07 | 21 | 0
6 | Waterproofing on Walls & Slab Front Side-L07 | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070250 | Waterproofing on Walls & Slab Front Side-L07 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-L07 | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070255 | Waterproofing on Walls & Slab Rear Side-L07 | 25 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070300 | Columns & Shaft Ground Floor-L07 | 12 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070320 | [NAME] | 13 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070400 | Columns & Shaft Mezzanine Floor-L07 | 8 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070420 | First Floor Slab-L07 | 19 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070500 | Columns & Shaft First Floor-L07 | 7 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | [NAME] | Second Floor Slab-L07 | 16 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070600 | Columns & Shaft Second Floor-L07 | 16 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | [NAME] | Staircase-L07 | 74 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070620 | Third Floor Slab-L07 | 14 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070800 | Columns & Shaft Third Floor-L07 | 51 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070820 | [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070900 | Terrace Level-L07 | 73 | 0
2 | Plaza
4 | Plaza 01 (Axis 057 to 057)
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010050 | Waterproofing under Foundation-P01 | 8 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010100 | Foundation Slab-P01 | 9 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010200 | Columns,Wall & Shaft Basement-P01 | 21 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010220 | Ground Floor Slab -P01 | 24 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010225 | Closing Basement and remove Crane-P01 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-P01 | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010250 | Waterproofing on Walls & Slab Front Side-P01 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P01 | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010255 | Waterproofing on Walls & Slab Rear Side-P01 | 6 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010300 | Columns & Shaft Ground Floor-P01 | 12 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | [NAME] | 16 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | Columns & Shaft Mezzanine Floor-P01 | 36 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010420 | First Floor Slab-P01 | 18 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010500 | Columns & Shaft First Floor-P01 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010520 | Second Floor Slab-P01 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010600 | Columns & Shaft Second Floor-P01 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010610 | [NAME] | 24 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010620 | Third Floor Slab-P01 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010800 | Columns & Shaft Third Floor-P01 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010820 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010900 | Terrace Level-P01 | 11 | 0
4 | Plaza 02 (Axis 120 to 120)
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020050 | Waterproofing under Foundation-P02 | 8 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020100 | Foundation Slab-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020200 | Columns,Wall & Shaft Basement-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020220 | Ground Floor Slab -P02 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020225 | Closing Basement and remove Crane-P02 | 8 | 0
6 | Waterproofing on Walls & Slab Front Side-P02 | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020250 | Waterproofing on Walls & Slab Front Side-P02 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P02 | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Waterproofing on Walls & Slab Rear Side-P02 | 6 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020300 | Columns & Shaft Ground Floor-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020320 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020400 | Columns & Shaft Mezzanine Floor-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020420 | First Floor Slab-P02 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020500 | Columns & Shaft First Floor-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020520 | Second Floor Slab-P02 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020600 | Columns & Shaft Second Floor-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020610 | Staircase-P02 | 24 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020620 | Third Floor Slab-P02 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020800 | Columns & Shaft Third Floor-P02 | 14 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020820 | [NAME] | 17 | 0
6 | [NAME] | BC04.05.02.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020900 | Terrace Level-P02 | 11 | 0
4 | Plaza 03 (Axis 193 to 194)
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030050 | Waterproofing under Foundation-P03 | 8 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030100 | Foundation Slab-P03 | 10 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030200 | Columns,Wall & Shaft Basement-P03 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030220 | Ground Floor Slab -P03 | 23 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030225 | Closing Basement and remove Crane-P03 | 13 | 0
6 | Waterproofing on Walls & Slab Front Side-P03 | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030250 | Waterproofing on Walls & Slab Front Side-P03 | 6 | 0
6 | Waterproofing on Walls & Slab Rear Side-P03 | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | [NAME] | Waterproofing on Walls & Slab Rear Side-P03 | 6 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030300 | Columns & Shaft Ground Floor-P03 | 9 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030320 | [NAME] | 33 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030400 | Columns & Shaft Mezzanine Floor-P03 | 9 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030420 | First Floor Slab-P03 | 22 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030500 | Columns & Shaft First Floor-P03 | 13 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030520 | Second Floor Slab-P03 | 17 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030600 | Columns & Shaft Second Floor-P03 | 8 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030610 | Staircase-P03 | 59 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030620 | Third Floor Slab-P03 | 19 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030800 | Columns & Shaft Third Floor-P03 | 9 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030820 | [NAME] | 20 | 0
6 | [NAME] | BC04.05.02.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030900 | Terrace Level-P03 | 28 | 0
0 | Structural Shell - Type 1
2 | Structural Shell - Type 1
4 | Structural Shell - Type 1
6 | Blockwork Type 1 | BC04.05.03.01 | Structural Shell - Type 1 | WBS Summary | B00 | QL1G000950 | Blockwork Type 1 | 488 | 40139247
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010952 | Blockworks - Basement Level-B01 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010954 | Blockworks - Ground Floor Level-B01 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010956 | Blockworks - Mezzanine Level-B01 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010958 | Blockworks - 1st Floor Level-B01 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL1B010960 | Blockworks - 2nd Floor Level-B01 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Blockworks - Over Terrace Level-B01 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Blockwork Parapet-B01 | 8 | 0
4 | Block 02 (Axis 005 to 008)
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020952 | Blockworks - Basement Level-B02 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020954 | Blockworks - Ground Floor Level-B02 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020956 | Blockworks - Mezzanine Level-B02 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020958 | Blockworks - 1st Floor Level-B02 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020960 | Blockworks - 2nd Floor Level-B02 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020964 | Blockworks - Over Terrace Level-B02 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL1B020975 | Blockwork Parapet-B02 | 8 | 0
4 | Block 03 (Axis 011 to 015)
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030952 | Blockworks - Basement Level-B03 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030954 | Blockworks - Ground Floor Level-B03 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030956 | Blockworks - Mezzanine Level-B03 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030958 | Blockworks - 1st Floor Level-B03 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Blockworks - 2nd Floor Level-B03 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL1B030964 | Blockworks - Over Terrace Level-B03 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Blockwork Parapet-B03 | 8 | 0
4 | Block 04 (Axis 016 to 019)
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040952 | Blockworks - Basement Level-B04 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040954 | Blockworks - Ground Floor Level-B04 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | [NAME] | Blockworks - Mezzanine Level-B04 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040958 | Blockworks - 1st Floor Level-B04 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040960 | Blockworks - 2nd Floor Level-B04 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040964 | Blockworks - Over Terrace Level-B04 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QL1B040975 | Blockwork Parapet-B04 | 8 | 0
4 | Block 05 (Axis 020 to 023)
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050952 | Blockworks - Basement Level-B05 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050954 | Blockworks - Ground Floor Level-B05 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050956 | Blockworks - Mezzanine Level-B05 | 10 | 0
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050958 | Blockworks - 1st Floor Level-B05 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050960 | Blockworks - 2nd Floor Level-B05 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QL1B050964 | Blockworks - Over Terrace Level-B05 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | [NAME] | Blockwork Parapet-B05 | 8 | 0
4 | Block 06 (Axis 024 to 027)
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060952 | Blockworks - Basement Level-B06 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060954 | Blockworks - Ground Floor Level-B06 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060956 | Blockworks - Mezzanine Level-B06 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060958 | Blockworks - 1st Floor Level-B06 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060960 | Blockworks - 2nd Floor Level-B06 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QL1B060964 | Blockworks - Over Terrace Level-B06 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | [NAME] | Blockwork Parapet-B06 | 8 | 0
4 | Block 07 (Axis 028 to 031)
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070952 | Blockworks - Basement Level-B07 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070954 | Blockworks - Ground Floor Level-B07 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070956 | Blockworks - Mezzanine Level-B07 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070958 | Blockworks - 1st Floor Level-B07 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070960 | Blockworks - 2nd Floor Level-B07 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070964 | Blockworks - Over Terrace Level-B07 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QL1B070975 | Blockwork Parapet-B07 | 8 | 0
4 | Block 08 (Axis 032 to 036)
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080952 | Blockworks - Basement Level-B08 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080954 | Blockworks - Ground Floor Level-B08 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080956 | Blockworks - Mezzanine Level-B08 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080958 | Blockworks - 1st Floor Level-B08 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080960 | Blockworks - 2nd Floor Level-B08 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080964 | Blockworks - Over Terrace Level-B08 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QL1B080975 | Blockwork Parapet-B08 | 8 | 0
4 | Block 09 (Axis 039 to 042)
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090952 | Blockworks - Basement Level-B09 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090954 | Blockworks - Ground Floor Level-B09 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090956 | Blockworks - Mezzanine Level-B09 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090958 | Blockworks - 1st Floor Level-B09 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090960 | Blockworks - 2nd Floor Level-B09 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090964 | Blockworks - Over Terrace Level-B09 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QL1B090975 | Blockwork Parapet-B09 | 8 | 0
4 | Block 10 (Axis 043 to 046)
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100952 | Blockworks - Basement Level-B10 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100954 | Blockworks - Ground Floor Level-B10 | 59 | 0
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100956 | Blockworks - Mezzanine Level-B10 | 63 | 0
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100958 | Blockworks - 1st Floor Level-B10 | 51 | 0
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100960 | Blockworks - 2nd Floor Level-B10 | 20 | 0
6 | [NAME] | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | [NAME] | Blockworks - Over Terrace Level-B10 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QL1B100975 | Blockwork Parapet-B10 | 76 | 0
4 | Block 11 (Axis 047 to 050)
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110952 | Blockworks - Basement Level-B11 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110954 | Blockworks - Ground Floor Level-B11 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110956 | Blockworks - Mezzanine Level-B11 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110958 | Blockworks - 1st Floor Level-B11 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110960 | Blockworks - 2nd Floor Level-B11 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110964 | Blockworks - Over Terrace Level-B11 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QL1B110975 | Blockwork Parapet-B11 | 8 | 0
4 | Block 12 (Axis 051 to 054)
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Blockworks - Basement Level-B12 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120954 | Blockworks - Ground Floor Level-B12 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120956 | Blockworks - Mezzanine Level-B12 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Blockworks - 1st Floor Level-B12 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120960 | Blockworks - 2nd Floor Level-B12 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120964 | Blockworks - Over Terrace Level-B12 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QL1B120975 | Blockwork Parapet-B12 | 8 | 0
4 | Block 13 (Axis 057 to 061)
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130952 | Blockworks - Basement Level-B13 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130954 | Blockworks - Ground Floor Level-B13 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130956 | Blockworks - Mezzanine Level-B13 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130958 | Blockworks - 1st Floor Level-B13 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130960 | Blockworks - 2nd Floor Level-B13 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130964 | Blockworks - Over Terrace Level-B13 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QL1B130975 | Blockwork Parapet-B13 | 8 | 0
4 | Block 14 (Axis 062 to 065)
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140952 | Blockworks - Basement Level-B14 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140954 | Blockworks - Ground Floor Level-B14 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Blockworks - Mezzanine Level-B14 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140958 | Blockworks - 1st Floor Level-B14 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140960 | Blockworks - 2nd Floor Level-B14 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Blockworks - Over Terrace Level-B14 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL1B140975 | Blockwork Parapet-B14 | 8 | 0
4 | Block 15 (Axis 066 to 069)
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | [NAME] | Blockworks - Basement Level-B15 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150954 | Blockworks - Ground Floor Level-B15 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | [NAME] | Blockworks - Mezzanine Level-B15 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150958 | Blockworks - 1st Floor Level-B15 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150960 | Blockworks - 2nd Floor Level-B15 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150964 | Blockworks - Over Terrace Level-B15 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QL1B150975 | Blockwork Parapet-B15 | 8 | 0
4 | Block 16 (Axis 070 to 073)
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Blockworks - Basement Level-B16 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160954 | Blockworks - Ground Floor Level-B16 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160956 | Blockworks - Mezzanine Level-B16 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160958 | Blockworks - 1st Floor Level-B16 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160960 | Blockworks - 2nd Floor Level-B16 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160964 | Blockworks - Over Terrace Level-B16 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.16 | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QL1B160975 | Blockwork Parapet-B16 | 8 | 0
4 | Block 17 (Axis 074 to 077)
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170952 | Blockworks - Basement Level-B17 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Blockworks - Ground Floor Level-B17 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170956 | Blockworks - Mezzanine Level-B17 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170958 | Blockworks - 1st Floor Level-B17 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QL1B170960 | Blockworks - 2nd Floor Level-B17 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Blockworks - Over Terrace Level-B17 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Blockwork Parapet-B17 | 8 | 0
4 | Block 18 (Axis 078 to 081)
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180952 | Blockworks - Basement Level-B18 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180954 | Blockworks - Ground Floor Level-B18 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | [NAME] | Blockworks - Mezzanine Level-B18 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180958 | Blockworks - 1st Floor Level-B18 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180960 | Blockworks - 2nd Floor Level-B18 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180964 | Blockworks - Over Terrace Level-B18 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QL1B180975 | Blockwork Parapet-B18 | 8 | 0
4 | Block 19 (Axis 082 to 085)
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190952 | Blockworks - Basement Level-B19 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190954 | Blockworks - Ground Floor Level-B19 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190956 | Blockworks - Mezzanine Level-B19 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190958 | Blockworks - 1st Floor Level-B19 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190960 | Blockworks - 2nd Floor Level-B19 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QL1B190964 | Blockworks - Over Terrace Level-B19 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | [NAME] | Blockwork Parapet-B19 | 8 | 0
4 | Block 20 (Axis 086 to 089)
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200952 | Blockworks - Basement Level-B20 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200954 | Blockworks - Ground Floor Level-B20 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200956 | Blockworks - Mezzanine Level-B20 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200958 | Blockworks - 1st Floor Level-B20 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200960 | Blockworks - 2nd Floor Level-B20 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Blockworks - Over Terrace Level-B20 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QL1B200975 | Blockwork Parapet-B20 | 8 | 0
4 | Block 21 (Axis 092 to 096)
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210952 | Blockworks - Basement Level-B21 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210954 | Blockworks - Ground Floor Level-B21 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210956 | Blockworks - Mezzanine Level-B21 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210958 | Blockworks - 1st Floor Level-B21 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210960 | Blockworks - 2nd Floor Level-B21 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Blockworks - Over Terrace Level-B21 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QL1B210975 | Blockwork Parapet-B21 | 8 | 0
4 | Block 22 (Axis 097 to 100)
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220952 | Blockworks - Basement Level-B22 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220954 | Blockworks - Ground Floor Level-B22 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220956 | Blockworks - Mezzanine Level-B22 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220958 | Blockworks - 1st Floor Level-B22 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220960 | Blockworks - 2nd Floor Level-B22 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QL1B220964 | Blockworks - Over Terrace Level-B22 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | [NAME] | Blockwork Parapet-B22 | 8 | 0
4 | Block 23 (Axis 101 to 104)
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230952 | Blockworks - Basement Level-B23 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230954 | Blockworks - Ground Floor Level-B23 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230956 | Blockworks - Mezzanine Level-B23 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230958 | Blockworks - 1st Floor Level-B23 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230960 | Blockworks - 2nd Floor Level-B23 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230964 | Blockworks - Over Terrace Level-B23 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QL1B230975 | Blockwork Parapet-B23 | 8 | 0
4 | Block 24 (Axis 105 to 108)
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240952 | Blockworks - Basement Level-B24 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240954 | Blockworks - Ground Floor Level-B24 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240956 | Blockworks - Mezzanine Level-B24 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240958 | Blockworks - 1st Floor Level-B24 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240960 | Blockworks - 2nd Floor Level-B24 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240964 | Blockworks - Over Terrace Level-B24 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QL1B240975 | Blockwork Parapet-B24 | 8 | 0
4 | Block 25 (Axis 109 to 112)
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Blockworks - Basement Level-B25 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250954 | Blockworks - Ground Floor Level-B25 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Blockworks - Mezzanine Level-B25 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250958 | Blockworks - 1st Floor Level-B25 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250960 | Blockworks - 2nd Floor Level-B25 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QL1B250964 | Blockworks - Over Terrace Level-B25 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Blockwork Parapet-B25 | 8 | 0
4 | Block 26 (Axis 113 to 116)
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260952 | Blockworks - Basement Level-B26 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260954 | Blockworks - Ground Floor Level-B26 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260956 | Blockworks - Mezzanine Level-B26 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260958 | Blockworks - 1st Floor Level-B26 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260960 | Blockworks - 2nd Floor Level-B26 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | [NAME] | Blockworks - Over Terrace Level-B26 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QL1B260975 | Blockwork Parapet-B26 | 21 | 0
4 | Block 27 (Axis 117 to 120)
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270952 | Blockworks - Basement Level-B27 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270954 | Blockworks - Ground Floor Level-B27 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270956 | Blockworks - Mezzanine Level-B27 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270958 | Blockworks - 1st Floor Level-B27 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270960 | Blockworks - 2nd Floor Level-B27 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270964 | Blockworks - Over Terrace Level-B27 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QL1B270975 | Blockwork Parapet-B27 | 31 | 0
4 | Block 28 (Axis 121 to 124)
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Blockworks - Basement Level-B28 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280954 | Blockworks - Ground Floor Level-B28 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280956 | Blockworks - Mezzanine Level-B28 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280958 | Blockworks - 1st Floor Level-B28 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280960 | Blockworks - 2nd Floor Level-B28 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Blockworks - Over Terrace Level-B28 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QL1B280975 | Blockwork Parapet-B28 | 34 | 0
4 | Block 29 (Axis 127 to 130)
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Blockworks - Basement Level-B29 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290954 | Blockworks - Ground Floor Level-B29 | 44 | 0
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290956 | Blockworks - Mezzanine Level-B29 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290958 | Blockworks - 1st Floor Level-B29 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QL1B290960 | Blockworks - 2nd Floor Level-B29 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Blockworks - Over Terrace Level-B29 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Blockwork Parapet-B29 | 62 | 0
4 | Block 30 (Axis 131 to 134)
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300952 | Blockworks - Basement Level-B30 | 52 | 0
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300954 | Blockworks - Ground Floor Level-B30 | 59 | 0
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300956 | Blockworks - Mezzanine Level-B30 | 56 | 0
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300958 | Blockworks - 1st Floor Level-B30 | 60 | 0
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300960 | Blockworks - 2nd Floor Level-B30 | 56 | 0
6 | [NAME] | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300964 | Blockworks - Over Terrace Level-B30 | 12 | 0
6 | QLP.1 | BC04.05.03.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QL1B300975 | Blockwork Parapet-B30 | 62 | 0
4 | Block 31 (Axis 135 to 138)
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Blockworks - Basement Level-B31 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310954 | Blockworks - Ground Floor Level-B31 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310956 | Blockworks - Mezzanine Level-B31 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310958 | Blockworks - 1st Floor Level-B31 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310960 | Blockworks - 2nd Floor Level-B31 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Blockworks - Over Terrace Level-B31 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QL1B310975 | Blockwork Parapet-B31 | 8 | 0
4 | Block 32 (Axis 139 to 142)
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320952 | Blockworks - Basement Level-B32 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320954 | Blockworks - Ground Floor Level-B32 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320956 | Blockworks - Mezzanine Level-B32 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320958 | Blockworks - 1st Floor Level-B32 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320960 | Blockworks - 2nd Floor Level-B32 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QL1B320964 | Blockworks - Over Terrace Level-B32 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Blockwork Parapet-B32 | 8 | 0
4 | Block 33 (Axis 145 to 149)
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330952 | Blockworks - Basement Level-B33 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330954 | Blockworks - Ground Floor Level-B33 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330956 | Blockworks - Mezzanine Level-B33 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330958 | Blockworks - 1st Floor Level-B33 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330960 | Blockworks - 2nd Floor Level-B33 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330964 | Blockworks - Over Terrace Level-B33 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QL1B330975 | Blockwork Parapet-B33 | 8 | 0
4 | Block 34 (Axis 150 to 153)
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | [NAME] | Blockworks - Basement Level-B34 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340954 | Blockworks - Ground Floor Level-B34 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340956 | Blockworks - Mezzanine Level-B34 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340958 | Blockworks - 1st Floor Level-B34 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340960 | Blockworks - 2nd Floor Level-B34 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340964 | Blockworks - Over Terrace Level-B34 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QL1B340975 | Blockwork Parapet-B34 | 8 | 0
4 | Block 35 (Axis 154 to 157)
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350952 | Blockworks - Basement Level-B35 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350954 | Blockworks - Ground Floor Level-B35 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350956 | Blockworks - Mezzanine Level-B35 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QL1B350958 | Blockworks - 1st Floor Level-B35 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Blockworks - 2nd Floor Level-B35 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Blockworks - Over Terrace Level-B35 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | [NAME] | Blockwork Parapet-B35 | 8 | 0
4 | Block 36 (Axis 158 to 161)
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360952 | Blockworks - Basement Level-B36 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360954 | Blockworks - Ground Floor Level-B36 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360956 | Blockworks - Mezzanine Level-B36 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360958 | Blockworks - 1st Floor Level-B36 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360960 | Blockworks - 2nd Floor Level-B36 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360964 | Blockworks - Over Terrace Level-B36 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QL1B360975 | Blockwork Parapet-B36 | 8 | 0
4 | Block 37 (Axis 162 to 165)
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370952 | Blockworks - Basement Level-B37 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370954 | Blockworks - Ground Floor Level-B37 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370956 | Blockworks - Mezzanine Level-B37 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370958 | Blockworks - 1st Floor Level-B37 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370960 | Blockworks - 2nd Floor Level-B37 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370964 | Blockworks - Over Terrace Level-B37 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QL1B370975 | Blockwork Parapet-B37 | 8 | 0
4 | Block 38 (Axis 166 to 169)
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380952 | Blockworks - Basement Level-B38 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380954 | Blockworks - Ground Floor Level-B38 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380956 | Blockworks - Mezzanine Level-B38 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380958 | Blockworks - 1st Floor Level-B38 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380960 | Blockworks - 2nd Floor Level-B38 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QL1B380964 | Blockworks - Over Terrace Level-B38 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | [NAME] | Blockwork Parapet-B38 | 8 | 0
4 | Block 39 (Axis 172 to 175)
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Blockworks - Basement Level-B39 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390954 | Blockworks - Ground Floor Level-B39 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390956 | Blockworks - Mezzanine Level-B39 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390958 | Blockworks - 1st Floor Level-B39 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390960 | Blockworks - 2nd Floor Level-B39 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390964 | Blockworks - Over Terrace Level-B39 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QL1B390975 | Blockwork Parapet-B39 | 8 | 0
4 | Block 40 (Axis 176 to 179)
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | [NAME] | Blockworks - Basement Level-B40 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | [NAME] | Blockworks - Ground Floor Level-B40 | 14 | 0
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400956 | Blockworks - Mezzanine Level-B40 | 12 | 0
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400958 | Blockworks - 1st Floor Level-B40 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400960 | Blockworks - 2nd Floor Level-B40 | 18 | 0
6 | [NAME] | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400964 | Blockworks - Over Terrace Level-B40 | 10 | 0
6 | QLP.1 | BC04.05.03.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QL1B400975 | Blockwork Parapet-B40 | 8 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010954 | Blockworks - Ground Floor Level-L01 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010956 | Blockworks - Mezzanine Level-L01 | 10 | 0
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010958 | Blockworks - 1st Floor Level-L01 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010960 | Blockworks - 2nd Floor Level-L01 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL1L010962 | Blockworks - 3rd Floor Level-L01 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Blockworks - Over Terrace Level-L01 | 10 | 0
6 | QLP.1 | BC04.05.03.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Blockwork Parapet-L01 | 8 | 0
4 | Landmark 02 (Axis 037 to 038)
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Blockworks - Basement Level-L02 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Blockworks - Ground Floor Level-L02 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020956 | Blockworks - Mezzanine Level-L02 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020958 | Blockworks - 1st Floor Level-L02 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020960 | Blockworks - 2nd Floor Level-L02 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020962 | Blockworks - 3rd Floor Level-L02 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020964 | Blockworks - Over Terrace Level-L02 | 10 | 0
6 | QLP.1 | BC04.05.03.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QL1L020975 | Blockwork Parapet-L02 | 8 | 0
4 | Landmark 03 (Axis 055 to 056)
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030954 | Blockworks - Ground Floor Level-L03 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Blockworks - Mezzanine Level-L03 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Blockworks - 1st Floor Level-L03 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Blockworks - 2nd Floor Level-L03 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030962 | Blockworks - 3rd Floor Level-L03 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030964 | Blockworks - Over Terrace Level-L03 | 12 | 0
6 | QLP.1 | BC04.05.03.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QL1L030975 | Blockwork Parapet-L03 | 8 | 0
4 | Landmark 04 (Axis 090 to 091)
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040954 | Blockworks - Ground Floor Level-L04 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040956 | Blockworks - Mezzanine Level-L04 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040958 | Blockworks - 1st Floor Level-L04 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040960 | Blockworks - 2nd Floor Level-L04 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | [NAME] | Blockworks - 3rd Floor Level-L04 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | [NAME] | Blockworks - Over Terrace Level-L04 | 12 | 0
6 | QLP.1 | BC04.05.03.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QL1L040975 | Blockwork Parapet-L04 | 8 | 0
4 | Landmark 05 (Axis 125 to 126)
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | Blockworks - Ground Floor Level-L05 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050956 | Blockworks - Mezzanine Level-L05 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050958 | Blockworks - 1st Floor Level-L05 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050960 | Blockworks - 2nd Floor Level-L05 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | Blockworks - 3rd Floor Level-L05 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050964 | Blockworks - Over Terrace Level-L05 | 12 | 0
6 | QLP.1 | BC04.05.03.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QL1L050975 | Blockwork Parapet-L05 | 17 | 0
4 | Landmark 06 (Axis 143 to 144)
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060954 | Blockworks - Ground Floor Level-L06 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060956 | Blockworks - Mezzanine Level-L06 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | [NAME] | Blockworks - 1st Floor Level-L06 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060960 | Blockworks - 2nd Floor Level-L06 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | [NAME] | Blockworks - 3rd Floor Level-L06 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060964 | Blockworks - Over Terrace Level-L06 | 10 | 0
6 | QLP.1 | BC04.05.03.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QL1L060975 | Blockwork Parapet-L06 | 8 | 0
4 | Landmark 07 (Axis 170 to 171)
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070954 | Blockworks - Ground Floor Level-L07 | 14 | 0
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070956 | Blockworks - Mezzanine Level-L07 | 12 | 0
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070958 | Blockworks - 1st Floor Level-L07 | 16 | 0
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070960 | Blockworks - 2nd Floor Level-L07 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | Blockworks - 3rd Floor Level-L07 | 18 | 0
6 | [NAME] | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070964 | Blockworks - Over Terrace Level-L07 | 10 | 0
6 | QLP.1 | BC04.05.03.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QL1L070975 | Blockwork Parapet-L07 | 8 | 0
0 | Structural Shell - Type 2
2 | Structural Shell - Type 2
4 | Structural Shell - Type 2
6 | Blockwork Type 2 | BC04.05.03.02 | Structural Shell - Type 2 | WBS Summary | B00 | QL2G000950 | Blockwork Type 2 | 368 | 39726303
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010952 | Blockworks - Basement Level-B01 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010954 | Blockworks - Ground Floor Level-B01 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010956 | Blockworks - Mezzanine Level-B01 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010958 | Blockworks - 1st Floor Level-B01 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010960 | Blockworks - 2nd Floor Level-B01 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010964 | Blockworks - Over Terrace Level-B01 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL2B010975 | Blockwork Parapet-B01 | 8 | 0
4 | Block 02 (Axis 005 to 008)
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020952 | Blockworks - Basement Level-B02 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020954 | Blockworks - Ground Floor Level-B02 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020956 | Blockworks - Mezzanine Level-B02 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020958 | Blockworks - 1st Floor Level-B02 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020960 | Blockworks - 2nd Floor Level-B02 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020964 | Blockworks - Over Terrace Level-B02 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QL2B020975 | Blockwork Parapet-B02 | 8 | 0
4 | Block 03 (Axis 011 to 015)
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030952 | Blockworks - Basement Level-B03 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030954 | Blockworks - Ground Floor Level-B03 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030956 | Blockworks - Mezzanine Level-B03 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Blockworks - 1st Floor Level-B03 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030960 | Blockworks - 2nd Floor Level-B03 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030964 | Blockworks - Over Terrace Level-B03 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QL2B030975 | Blockwork Parapet-B03 | 8 | 0
4 | Block 04 (Axis 016 to 020)
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040952 | Blockworks - Basement Level-B04 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040954 | Blockworks - Ground Floor Level-B04 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040956 | Blockworks - Mezzanine Level-B04 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040958 | Blockworks - 1st Floor Level-B04 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040960 | Blockworks - 2nd Floor Level-B04 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040964 | Blockworks - Over Terrace Level-B04 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QL2B040975 | Blockwork Parapet-B04 | 8 | 0
4 | Block 05 (Axis 023 to 027)
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050952 | Blockworks - Basement Level-B05 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050954 | Blockworks - Ground Floor Level-B05 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | [NAME] | Blockworks - Mezzanine Level-B05 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | [NAME] | Blockworks - 1st Floor Level-B05 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050960 | Blockworks - 2nd Floor Level-B05 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050964 | Blockworks - Over Terrace Level-B05 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QL2B050975 | Blockwork Parapet-B05 | 8 | 0
4 | Block 06 (Axis 028 to 031)
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Blockworks - Basement Level-B06 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060954 | Blockworks - Ground Floor Level-B06 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060956 | Blockworks - Mezzanine Level-B06 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060958 | Blockworks - 1st Floor Level-B06 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060960 | Blockworks - 2nd Floor Level-B06 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060964 | Blockworks - Over Terrace Level-B06 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QL2B060975 | Blockwork Parapet-B06 | 8 | 0
4 | Block 07 (Axis 032 to 035)
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070952 | Blockworks - Basement Level-B07 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070954 | Blockworks - Ground Floor Level-B07 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070956 | Blockworks - Mezzanine Level-B07 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070958 | Blockworks - 1st Floor Level-B07 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070960 | Blockworks - 2nd Floor Level-B07 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QL2B070964 | Blockworks - Over Terrace Level-B07 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Blockwork Parapet-B07 | 8 | 0
4 | Block 08 (Axis 036 to 040)
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080952 | Blockworks - Basement Level-B08 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080954 | Blockworks - Ground Floor Level-B08 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | [NAME] | Blockworks - Mezzanine Level-B08 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080958 | Blockworks - 1st Floor Level-B08 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QL2B080960 | Blockworks - 2nd Floor Level-B08 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | [NAME] | Blockworks - Over Terrace Level-B08 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | [NAME] | Blockwork Parapet-B08 | 8 | 0
4 | Block 09 (Axis 041 to 044)
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090952 | Blockworks - Basement Level-B09 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090954 | Blockworks - Ground Floor Level-B09 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090956 | Blockworks - Mezzanine Level-B09 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090958 | Blockworks - 1st Floor Level-B09 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090960 | Blockworks - 2nd Floor Level-B09 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090964 | Blockworks - Over Terrace Level-B09 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QL2B090975 | Blockwork Parapet-B09 | 8 | 0
4 | Block 10 (Axis 045 to 049)
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Blockworks - Basement Level-B10 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100954 | Blockworks - Ground Floor Level-B10 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100956 | Blockworks - Mezzanine Level-B10 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100958 | Blockworks - 1st Floor Level-B10 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100960 | Blockworks - 2nd Floor Level-B10 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100964 | Blockworks - Over Terrace Level-B10 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.10 | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QL2B100975 | Blockwork Parapet-B10 | 8 | 0
4 | Block 11 (Axis 052 to 056)
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110952 | Blockworks - Basement Level-B11 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110954 | Blockworks - Ground Floor Level-B11 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110956 | Blockworks - Mezzanine Level-B11 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110958 | Blockworks - 1st Floor Level-B11 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110960 | Blockworks - 2nd Floor Level-B11 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110964 | Blockworks - Over Terrace Level-B11 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QL2B110975 | Blockwork Parapet-B11 | 8 | 0
4 | Block 12 (Axis 057 to 060)
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Blockworks - Basement Level-B12 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120954 | Blockworks - Ground Floor Level-B12 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120956 | Blockworks - Mezzanine Level-B12 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120958 | Blockworks - 1st Floor Level-B12 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120960 | Blockworks - 2nd Floor Level-B12 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QL2B120964 | Blockworks - Over Terrace Level-B12 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Blockwork Parapet-B12 | 8 | 0
4 | Block 13 (Axis 061 to 064)
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130952 | Blockworks - Basement Level-B13 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130954 | Blockworks - Ground Floor Level-B13 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130956 | Blockworks - Mezzanine Level-B13 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130958 | Blockworks - 1st Floor Level-B13 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130960 | Blockworks - 2nd Floor Level-B13 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130964 | Blockworks - Over Terrace Level-B13 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QL2B130975 | Blockwork Parapet-B13 | 8 | 0
4 | Block 14 (Axis 065 to 069)
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140952 | Blockworks - Basement Level-B14 | 12 | 0
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Blockworks - Ground Floor Level-B14 | 14 | 0
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Blockworks - Mezzanine Level-B14 | 12 | 0
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140958 | Blockworks - 1st Floor Level-B14 | 18 | 0
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QL2B140960 | Blockworks - 2nd Floor Level-B14 | 18 | 0
6 | QLM.2 | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Blockworks - Over Terrace Level-B14 | 8 | 0
6 | [NAME] | [NAME] | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Blockwork Parapet-B14 | 15 | 0
4 | Block 15 (Axis 070 to 073)
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150952 | Blockworks - Basement Level-B15 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150954 | Blockworks - Ground Floor Level-B15 | 44 | 0
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150956 | Blockworks - Mezzanine Level-B15 | 32 | 0
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150958 | Blockworks - 1st Floor Level-B15 | 47 | 0
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150960 | Blockworks - 2nd Floor Level-B15 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150964 | Blockworks - Over Terrace Level-B15 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QL2B150975 | Blockwork Parapet-B15 | 1 | 0
4 | Block 16 (Axis 074 to 078)
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160952 | Blockworks - Basement Level-B16 | 4 | 0
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160954 | Blockworks - Ground Floor Level-B16 | 53 | 0
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160956 | Blockworks - Mezzanine Level-B16 | 40 | 0
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160958 | Blockworks - 1st Floor Level-B16 | 46 | 0
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QL2B160960 | Blockworks - 2nd Floor Level-B16 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | Blockworks - Over Terrace Level-B16 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | Blockwork Parapet-B16 | 4 | 0
4 | Block 17 (Axis 081 to 085)
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170952 | Blockworks - Basement Level-B17 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170954 | Blockworks - Ground Floor Level-B17 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170956 | Blockworks - Mezzanine Level-B17 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170958 | Blockworks - 1st Floor Level-B17 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170960 | Blockworks - 2nd Floor Level-B17 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170964 | Blockworks - Over Terrace Level-B17 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QL2B170975 | Blockwork Parapet-B17 | 8 | 0
4 | Block 18 (Axis 086 to 089)
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180952 | Blockworks - Basement Level-B18 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180954 | Blockworks - Ground Floor Level-B18 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180956 | Blockworks - Mezzanine Level-B18 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180958 | Blockworks - 1st Floor Level-B18 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180960 | Blockworks - 2nd Floor Level-B18 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180964 | Blockworks - Over Terrace Level-B18 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QL2B180975 | Blockwork Parapet-B18 | 8 | 0
4 | Block 19 (Axis 090 to 093)
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190952 | Blockworks - Basement Level-B19 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | [NAME] | Blockworks - Ground Floor Level-B19 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190956 | Blockworks - Mezzanine Level-B19 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190958 | Blockworks - 1st Floor Level-B19 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190960 | Blockworks - 2nd Floor Level-B19 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QL2B190964 | Blockworks - Over Terrace Level-B19 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | [NAME] | Blockwork Parapet-B19 | 8 | 0
4 | Block 20 (Axis 094 to 098)
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200952 | Blockworks - Basement Level-B20 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200954 | Blockworks - Ground Floor Level-B20 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200956 | Blockworks - Mezzanine Level-B20 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200958 | Blockworks - 1st Floor Level-B20 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200960 | Blockworks - 2nd Floor Level-B20 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Blockworks - Over Terrace Level-B20 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QL2B200975 | Blockwork Parapet-B20 | 8 | 0
4 | Block 21 (Axis 099 to 102)
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210952 | Blockworks - Basement Level-B21 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | [NAME] | Blockworks - Ground Floor Level-B21 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210956 | Blockworks - Mezzanine Level-B21 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210958 | Blockworks - 1st Floor Level-B21 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | [NAME] | Blockworks - 2nd Floor Level-B21 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QL2B210964 | Blockworks - Over Terrace Level-B21 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | [NAME] | Blockwork Parapet-B21 | 8 | 0
4 | Block 22 (Axis 103 to 107)
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220952 | Blockworks - Basement Level-B22 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220954 | Blockworks - Ground Floor Level-B22 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220956 | Blockworks - Mezzanine Level-B22 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220958 | Blockworks - 1st Floor Level-B22 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QL2B220960 | Blockworks - 2nd Floor Level-B22 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | [NAME] | Blockworks - Over Terrace Level-B22 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | [NAME] | Blockwork Parapet-B22 | 8 | 0
4 | Block 23 (Axis 110 to 114)
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230952 | Blockworks - Basement Level-B23 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230954 | Blockworks - Ground Floor Level-B23 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230956 | Blockworks - Mezzanine Level-B23 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230958 | Blockworks - 1st Floor Level-B23 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230960 | Blockworks - 2nd Floor Level-B23 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230964 | Blockworks - Over Terrace Level-B23 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QL2B230975 | Blockwork Parapet-B23 | 8 | 0
4 | Block 24 (Axis 115 to 118)
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240952 | Blockworks - Basement Level-B24 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240954 | Blockworks - Ground Floor Level-B24 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | [NAME] | Blockworks - Mezzanine Level-B24 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240958 | Blockworks - 1st Floor Level-B24 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240960 | Blockworks - 2nd Floor Level-B24 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240964 | Blockworks - Over Terrace Level-B24 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QL2B240975 | Blockwork Parapet-B24 | 8 | 0
4 | Block 25 (Axis 119 to 122)
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250952 | Blockworks - Basement Level-B25 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250954 | Blockworks - Ground Floor Level-B25 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Blockworks - Mezzanine Level-B25 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250958 | Blockworks - 1st Floor Level-B25 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250960 | Blockworks - 2nd Floor Level-B25 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QL2B250964 | Blockworks - Over Terrace Level-B25 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Blockwork Parapet-B25 | 8 | 0
4 | Block 26 (Axis 123 to 127)
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260952 | Blockworks - Basement Level-B26 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260954 | Blockworks - Ground Floor Level-B26 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260956 | Blockworks - Mezzanine Level-B26 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260958 | Blockworks - 1st Floor Level-B26 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260960 | Blockworks - 2nd Floor Level-B26 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260964 | Blockworks - Over Terrace Level-B26 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QL2B260975 | Blockwork Parapet-B26 | 8 | 0
4 | Block 27 (Axis 128 to 131)
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270952 | Blockworks - Basement Level-B27 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270954 | Blockworks - Ground Floor Level-B27 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270956 | Blockworks - Mezzanine Level-B27 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | [NAME] | Blockworks - 1st Floor Level-B27 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270960 | Blockworks - 2nd Floor Level-B27 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270964 | Blockworks - Over Terrace Level-B27 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.27 | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QL2B270975 | Blockwork Parapet-B27 | 8 | 0
4 | Block 28 (Axis 132 to 136)
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280952 | Blockworks - Basement Level-B28 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280954 | Blockworks - Ground Floor Level-B28 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280956 | Blockworks - Mezzanine Level-B28 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280958 | Blockworks - 1st Floor Level-B28 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280960 | Blockworks - 2nd Floor Level-B28 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280964 | Blockworks - Over Terrace Level-B28 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QL2B280975 | Blockwork Parapet-B28 | 8 | 0
4 | Block 29 (Axis 139 to 142)
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290952 | Blockworks - Basement Level-B29 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290954 | Blockworks - Ground Floor Level-B29 | 14 | 0
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290956 | Blockworks - Mezzanine Level-B29 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290958 | Blockworks - 1st Floor Level-B29 | 18 | 0
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290960 | Blockworks - 2nd Floor Level-B29 | 44 | 0
6 | QLM.2 | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290964 | Blockworks - Over Terrace Level-B29 | 8 | 0
6 | [NAME] | BC04.05.03.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QL2B290975 | Blockwork Parapet-B29 | 2 | 0
4 | Block 30 (Axis 143 to 147)
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300952 | Blockworks - Basement Level-B30 | 28 | 0
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300954 | Blockworks - Ground Floor Level-B30 | 14 | 0
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300956 | Blockworks - Mezzanine Level-B30 | 12 | 0
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300958 | Blockworks - 1st Floor Level-B30 | 47 | 0
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300960 | Blockworks - 2nd Floor Level-B30 | 39 | 0
6 | QLM.2 | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300964 | Blockworks - Over Terrace Level-B30 | 8 | 0
6 | [NAME] | [NAME] | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QL2B300975 | Blockwork Parapet-B30 | 3 | 0
4 | Block 31 (Axis 150 to 153)
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310952 | Blockworks - Basement Level-B31 | 53 | 0
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310954 | Blockworks - Ground Floor Level-B31 | 43 | 0
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310956 | Blockworks - Mezzanine Level-B31 | 42 | 0
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310958 | Blockworks - 1st Floor Level-B31 | 47 | 0
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310960 | Blockworks - 2nd Floor Level-B31 | 31 | 0
6 | QLM.2 | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310964 | Blockworks - Over Terrace Level-B31 | 11 | 0
6 | [NAME] | BC04.05.03.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QL2B310975 | Blockwork Parapet-B31 | 3 | 0
4 | Block 32 (Axis 154 to 157)
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320952 | Blockworks - Basement Level-B32 | 12 | 0
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320954 | Blockworks - Ground Floor Level-B32 | 37 | 0
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320956 | Blockworks - Mezzanine Level-B32 | 36 | 0
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320958 | Blockworks - 1st Floor Level-B32 | 49 | 0
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QL2B320960 | Blockworks - 2nd Floor Level-B32 | 44 | 0
6 | QLM.2 | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | [NAME] | Blockworks - Over Terrace Level-B32 | 12 | 0
6 | [NAME] | BC04.05.03.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | [NAME] | Blockwork Parapet-B32 | 8 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010954 | Blockworks - Ground Floor Level-L01 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010956 | Blockworks - Mezzanine Level-L01 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010958 | Blockworks - 1st Floor Level-L01 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010960 | Blockworks - 2nd Floor Level-L01 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Blockworks - 3rd Floor Level-L01 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010964 | Blockworks - Over Terrace Level-L01 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QL2L010975 | Blockwork Parapet-L01 | 8 | 0
4 | Landmark 02 (Axis 021 to 022)
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020954 | Blockworks - Ground Floor Level-L02 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020956 | Blockworks - Mezzanine Level-L02 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020958 | Blockworks - 1st Floor Level-L02 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020960 | Blockworks - 2nd Floor Level-L02 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QL2L020962 | Blockworks - 3rd Floor Level-L02 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Blockworks - Over Terrace Level-L02 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Blockwork Parapet-L02 | 8 | 0
4 | Landmark 03 (Axis 050 to 051)
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030954 | Blockworks - Ground Floor Level-L03 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030956 | Blockworks - Mezzanine Level-L03 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030958 | Blockworks - 1st Floor Level-L03 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030960 | Blockworks - 2nd Floor Level-L03 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Blockworks - 3rd Floor Level-L03 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QL2L030964 | Blockworks - Over Terrace Level-L03 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Blockwork Parapet-L03 | 8 | 0
4 | Landmark 04 (Axis 079 to 080)
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040954 | Blockworks - Ground Floor Level-L04 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040956 | Blockworks - Mezzanine Level-L04 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040958 | Blockworks - 1st Floor Level-L04 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040960 | Blockworks - 2nd Floor Level-L04 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | [NAME] | Blockworks - 3rd Floor Level-L04 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040964 | Blockworks - Over Terrace Level-L04 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QL2L040975 | Blockwork Parapet-L04 | 8 | 0
4 | Landmark 05 (Axis 108 to 109)
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050954 | Blockworks - Ground Floor Level-L05 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050956 | Blockworks - Mezzanine Level-L05 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050958 | Blockworks - 1st Floor Level-L05 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050960 | Blockworks - 2nd Floor Level-L05 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050962 | Blockworks - 3rd Floor Level-L05 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QL2L050964 | Blockworks - Over Terrace Level-L05 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | [NAME] | Blockwork Parapet-L05 | 8 | 0
4 | Landmark 06 (Axis 137 to 138)
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060954 | Blockworks - Ground Floor Level-L06 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Blockworks - Mezzanine Level-L06 | 12 | 0
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060958 | Blockworks - 1st Floor Level-L06 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060960 | Blockworks - 2nd Floor Level-L06 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Blockworks - 3rd Floor Level-L06 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QL2L060964 | Blockworks - Over Terrace Level-L06 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Blockwork Parapet-L06 | 8 | 0
4 | Landmark 07 (Axis 148 to 149)
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070954 | Blockworks - Ground Floor Level-L07 | 14 | 0
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070956 | Blockworks - Mezzanine Level-L07 | 49 | 0
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070958 | Blockworks - 1st Floor Level-L07 | 46 | 0
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070960 | Blockworks - 2nd Floor Level-L07 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | [NAME] | Blockworks - 3rd Floor Level-L07 | 18 | 0
6 | QLM.2 | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QL2L070964 | Blockworks - Over Terrace Level-L07 | 8 | 0
6 | [NAME] | BC04.05.03.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | [NAME] | Blockwork Parapet-L07 | 22 | 0
0 | Structural Shell - Type 3
2 | Structural Shell - Type 3
4 | Structural Shell - Type 3
6 | Blockwork Type 3 | BC04.05.03.03 | Structural Shell - Type 3 | WBS Summary | B00 | QL3G000950 | Blockwork Type 3 | 494 | 12776859
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QLM.3 | BC04.05.03.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010950 | Blockwork-B01 | 30 | 0
6 | QLP.3 | BC04.05.03.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QL3B010975 | Blockwork Parapet -B01 | 8 | 0
4 | Block 02 (Axis 005 to 007)
6 | QLM.3 | BC04.05.03.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QL3B020950 | Blockwork-B02 | 27 | 0
6 | QLP.3 | BC04.05.03.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | [NAME] | Blockwork Parapet -B02 | 8 | 0
4 | Block 03 (Axis 008 to 012)
6 | QLM.3 | BC04.05.03.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030950 | Blockwork-B03 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QL3B030975 | Blockwork Parapet -B03 | 8 | 0
4 | Block 04 (Axis 013 to 017)
6 | QLM.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | [NAME] | Blockwork-B04 | 40 | 0
6 | QLP.3 | [NAME] | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QL3B040975 | Blockwork Parapet -B04 | 8 | 0
4 | Block 05 (Axis 018 to 022)
6 | QLM.3 | BC04.05.03.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050950 | Blockwork-B05 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QL3B050975 | Blockwork Parapet -B05 | 8 | 0
4 | Block 06 (Axis 023 to 025)
6 | QLM.3 | BC04.05.03.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060950 | Blockwork-B06 | 27 | 0
6 | QLP.3 | BC04.05.03.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QL3B060975 | Blockwork Parapet -B06 | 8 | 0
4 | Block 07 (Axis 026 to 030)
6 | QLM.3 | BC04.05.03.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | [NAME] | Blockwork-B07 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QL3B070975 | Blockwork Parapet -B07 | 8 | 0
4 | Block 08 (Axis 031 to 035)
6 | QLM.3 | BC04.05.03.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | [NAME] | Blockwork-B08 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QL3B080975 | Blockwork Parapet -B08 | 8 | 0
4 | Block 09 (Axis 036 to 040)
6 | QLM.3 | BC04.05.03.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090950 | Blockwork-B09 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QL3B090975 | Blockwork Parapet -B09 | 8 | 0
4 | Block 10 (Axis 041 to 045)
6 | QLM.3 | BC04.05.03.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100950 | Blockwork-B10 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QL3B100975 | Blockwork Parapet -B10 | 8 | 0
4 | Block 11 (Axis 046 to 049)
6 | QLM.3 | BC04.05.03.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110950 | Blockwork-B11 | 30 | 0
6 | QLP.3 | BC04.05.03.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QL3B110975 | Blockwork Parapet -B11 | 8 | 0
4 | Block 12 (Axis 050 to 053)
6 | QLM.3 | BC04.05.03.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120950 | Blockwork-B12 | 30 | 0
6 | QLP.3 | BC04.05.03.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QL3B120975 | Blockwork Parapet -B12 | 8 | 0
4 | Block 13 (Axis 054 to 058)
6 | QLM.3 | BC04.05.03.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | [NAME] | Blockwork-B13 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | [NAME] | Blockwork Parapet -B13 | 8 | 0
4 | Block 14 (Axis 059 to 063)
6 | QLM.3 | [NAME] | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140950 | Blockwork-B14 | 40 | 0
6 | QLP.3 | [NAME] | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QL3B140975 | Blockwork Parapet -B14 | 8 | 0
4 | Block 15 (Axis 064 to 068)
6 | QLM.3 | BC04.05.03.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | [NAME] | Blockwork-B15 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QL3B150975 | Blockwork Parapet -B15 | 8 | 0
4 | Block 16 (Axis 069 to 073)
6 | QLM.3 | BC04.05.03.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160950 | Blockwork-B16 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QL3B160975 | Blockwork Parapet -B16 | 8 | 0
4 | Block 17 (Axis 074 to 078)
6 | QLM.3 | BC04.05.03.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | [NAME] | Blockwork-B17 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QL3B170975 | Blockwork Parapet -B17 | 8 | 0
4 | Block 18 (Axis 079 to 083)
6 | QLM.3 | BC04.05.03.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180950 | Blockwork-B18 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QL3B180975 | Blockwork Parapet -B18 | 8 | 0
4 | Block 19 (Axis 084 to 088)
6 | QLM.3 | BC04.05.03.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Blockwork-B19 | 40 | 0
6 | QLP.3 | BC04.05.03.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QL3B190975 | Blockwork Parapet -B19 | 8 | 0
4 | Block 20 (Axis 089 to 091)
6 | QLM.3 | BC04.05.03.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200950 | Blockwork-B20 | 27 | 0
6 | QLP.3 | BC04.05.03.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QL3B200975 | Blockwork Parapet -B20 | 8 | 0
4 | Block 21 (Axis 092 to 094)
6 | QLM.3 | BC04.05.03.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QL3B210950 | Blockwork-B21 | 27 | 0
6 | QLP.3 | BC04.05.03.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | Blockwork Parapet -B21 | 8 | 0
4 | Block 22 (Axis 095 to 098)
6 | QLM.3 | BC04.05.03.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220950 | Blockwork-B22 | 30 | 0
6 | QLP.3 | BC04.05.03.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QL3B220975 | Blockwork Parapet -B22 | 8 | 0
2 | Landmark
4 | Landmark 01 (Axis 007 to 008)
6 | QLM.3 | BC04.05.03.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QL3L010950 | Blockwork-L01 | 50 | 0
6 | QLP.3 | BC04.05.03.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | [NAME] | Blockwork Parapet -L01 | 8 | 0
4 | Landmark 02 (Axis 049 to 049)
6 | QLM.3 | BC04.05.03.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | [NAME] | Blockwork-L02 | 50 | 0
6 | QLP.3 | BC04.05.03.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QL3L020975 | Blockwork Parapet -L02 | 8 | 0
4 | Landmark 03 (Axis 091 to 091)
6 | QLM.3 | BC04.05.03.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030950 | Blockwork-L03 | 50 | 0
6 | QLP.3 | BC04.05.03.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QL3L030975 | Blockwork Parapet -L03 | 8 | 0
2 | Plaza
4 | Plaza 01 (Axis 025 to 025)
6 | QLM.3 | BC04.05.03.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010950 | Blockwork-P01 | 57 | 0
6 | QLP.3 | BC04.05.03.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QL3P010975 | Blockwork Parapet -P01 | 8 | 0
4 | Plaza 02 (Axis 073 to 073)
6 | QLM.3 | BC04.05.03.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020950 | Blockwork-P02 | 57 | 0
6 | QLP.3 | BC04.05.03.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QL3P020975 | Blockwork Parapet -P02 | 8 | 0
0 | Structural Shell - Type 4
2 | Structural Shell - Type 4
4 | Structural Shell - Type 4
6 | Blockwork Type 4 | [NAME] | Structural Shell - Type 4 | WBS Summary | B00 | QL4G000950 | Blockwork Type 4 | 421 | 14495539
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QLM.4 | BC04.05.03.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010950 | Blockwork-B01 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL4B010975 | Blockwork Parapet -B01 | 8 | 0
4 | Block 02 (Axis 006 to 008)
6 | QLM.4 | BC04.05.03.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020950 | Blockwork-B02 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QL4B020975 | Blockwork Parapet -B02 | 8 | 0
4 | Block 03 (Axis 009 to 013)
6 | QLM.4 | BC04.05.03.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QL4B030950 | Blockwork-B03 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | [NAME] | Blockwork Parapet -B03 | 8 | 0
4 | Block 04 (Axis 014 to 018)
6 | QLM.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040950 | Blockwork-B04 | 40 | 0
6 | QLP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QL4B040975 | Blockwork Parapet -B04 | 8 | 0
4 | Block 05 (Axis 019 to 021)
6 | QLM.4 | BC04.05.03.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QL4B050950 | Blockwork-B05 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | [NAME] | Blockwork Parapet -B05 | 8 | 0
4 | Block 06 (Axis 022 to 026)
6 | QLM.4 | [NAME] | Block 06 (Axis 022 to 026) | Task Dependent | B06 | [NAME] | Blockwork-B06 | 40 | 0
6 | QLP.4 | [NAME] | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QL4B060975 | Blockwork Parapet -B06 | 8 | 0
4 | Block 07 (Axis 027 to 031)
6 | QLM.4 | BC04.05.03.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070950 | Blockwork-B07 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QL4B070975 | Blockwork Parapet -B07 | 8 | 0
4 | Block 08 (Axis 032 to 034)
6 | QLM.4 | BC04.05.03.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QL4B080950 | Blockwork-B08 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | Blockwork Parapet -B08 | 8 | 0
4 | Block 09 (Axis 035 to 039)
6 | QLM.4 | BC04.05.03.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QL4B090950 | Blockwork-B09 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | Blockwork Parapet -B09 | 8 | 0
4 | Block 10 (Axis 040 to 043)
6 | QLM.4 | BC04.05.03.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100950 | Blockwork-B10 | 30 | 0
6 | QLP.4 | BC04.05.03.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QL4B100975 | Blockwork Parapet -B10 | 8 | 0
4 | Block 11 (Axis 044 to 046)
6 | QLM.4 | BC04.05.03.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110950 | Blockwork-B11 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QL4B110975 | Blockwork Parapet -B11 | 8 | 0
4 | Block 12 (Axis 047 to 051)
6 | QLM.4 | BC04.05.03.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QL4B120950 | Blockwork-B12 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | [NAME] | Blockwork Parapet -B12 | 8 | 0
4 | Block 13 (Axis 052 to 056)
6 | QLM.4 | BC04.05.03.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130950 | Blockwork-B13 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QL4B130975 | Blockwork Parapet -B13 | 8 | 0
4 | Block 14 (Axis 057 to 061)
6 | QLM.4 | BC04.05.03.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QL4B140950 | Blockwork-B14 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | [NAME] | Blockwork Parapet -B14 | 8 | 0
4 | Block 15 (Axis 062 to 066)
6 | QLM.4 | BC04.05.03.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150950 | Blockwork-B15 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QL4B150975 | Blockwork Parapet -B15 | 8 | 0
4 | Block 16 (Axis 067 to 071)
6 | QLM.4 | BC04.05.03.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160950 | Blockwork-B16 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QL4B160975 | Blockwork Parapet -B16 | 8 | 0
4 | Block 17 (Axis 072 to 076)
6 | QLM.4 | BC04.05.03.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170950 | Blockwork-B17 | 30 | 0
6 | QLP.4 | BC04.05.03.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QL4B170975 | Blockwork Parapet -B17 | 8 | 0
4 | Block 18 (Axis 077 to 079)
6 | QLM.4 | BC04.05.03.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180950 | Blockwork-B18 | 30 | 0
6 | QLP.4 | BC04.05.03.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QL4B180975 | Blockwork Parapet -B18 | 8 | 0
4 | Block 19 (Axis 080 to 083)
6 | QLM.4 | BC04.05.03.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190950 | Blockwork-B19 | 30 | 0
6 | QLP.4 | BC04.05.03.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QL4B190975 | Blockwork Parapet -B19 | 8 | 0
4 | Block 20 (Axis 084 to 088)
6 | QLM.4 | [NAME] | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QL4B200950 | Blockwork-B20 | 40 | 0
6 | QLP.4 | [NAME] | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | [NAME] | Blockwork Parapet -B20 | 8 | 0
4 | Block 21 (Axis 089 to 091)
6 | QLM.4 | BC04.05.03.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QL4B210950 | Blockwork-B21 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | [NAME] | Blockwork Parapet -B21 | 8 | 0
4 | Block 22 (Axis 092 to 096)
6 | QLM.4 | BC04.05.03.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QL4B220950 | Blockwork-B22 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Blockwork Parapet -B22 | 8 | 0
4 | Block 23 (Axis 097 to 101)
6 | QLM.4 | BC04.05.03.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QL4B230950 | Blockwork-B23 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Blockwork Parapet -B23 | 8 | 0
4 | Block 24 (Axis 102 to 104)
6 | QLM.4 | BC04.05.03.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240950 | Blockwork-B24 | 27 | 0
6 | QLP.4 | BC04.05.03.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QL4B240975 | Blockwork Parapet -B24 | 8 | 0
4 | Block 25 (Axis 105 to 109)
6 | QLM.4 | BC04.05.03.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250950 | Blockwork-B25 | 40 | 0
6 | QLP.4 | BC04.05.03.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QL4B250975 | Blockwork Parapet -B25 | 8 | 0
2 | Landmark
4 | Landmark 01 (Axis 013 to 013)
6 | QLM.4 | BC04.05.03.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QL4L010950 | Blockwork-L01 | 42 | 0
6 | QLP.4 | BC04.05.03.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | [NAME] | Blockwork Parapet -L01 | 8 | 0
4 | Landmark 02 (Axis 061 to 061)
6 | QLM.4 | BC04.05.03.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020950 | Blockwork-L02 | 42 | 0
6 | QLP.4 | BC04.05.03.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QL4L020975 | Blockwork Parapet -L02 | 8 | 0
4 | Landmark 03 (Axis 083 to 083)
6 | QLM.4 | BC04.05.03.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030950 | Blockwork-L03 | 42 | 0
6 | QLP.4 | BC04.05.03.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QL4L030975 | Blockwork Parapet -L03 | 8 | 0
4 | Landmark 04 (Axis 096 to 096)
6 | QLM.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040950 | Blockwork-L04 | 42 | 0
6 | QLP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QL4L040975 | Blockwork Parapet -L04 | 8 | 0
2 | Plaza
4 | Plaza 01 (Axis 026 to 026)
6 | QLM.4 | BC04.05.03.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QL4P010950 | Blockwork-P01 | 57 | 0
6 | QLP.4 | BC04.05.03.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | [NAME] | Blockwork Parapet -P01 | 8 | 0
4 | Plaza 02 (Axis 039 to 039)
6 | QLM.4 | BC04.05.03.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020950 | Blockwork-P02 | 57 | 0
6 | QLP.4 | BC04.05.03.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QL4P020975 | Blockwork Parapet -P02 | 8 | 0
0 | Structural Shell - Type 5
2 | Structural Shell - Type 5
4 | Structural Shell - Type 5
6 | Blockwork Type 5 | BC04.05.03.05 | Structural Shell - Type 5 | WBS Summary | B00 | QL5G000950 | Blockwork Type 5 | 498 | 31571358
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Blockwork-Basement B01 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Blockwork-Ground Floor B01 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010956 | Blockwork-Mezz Floor B01 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QL5B010964 | Blockwork-Over Terrace Level B01 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Blockwork-Parapet B01 | 11 | 0
4 | Block 02 (Axis 006 to 010)
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020952 | Blockwork-Basement B02 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020954 | Blockwork-Ground Floor B02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020956 | Blockwork-Mezz Floor B02 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QL5B020964 | Blockwork-Over Terrace Level B02 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | Blockwork-Parapet B02 | 11 | 0
4 | Block 03 (Axis 013 to 017)
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030952 | Blockwork-Basement B03 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030954 | Blockwork-Ground Floor B03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030956 | Blockwork-Mezz Floor B03 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QL5B030964 | Blockwork-Over Terrace Level B03 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | [NAME] | Blockwork-Parapet B03 | 11 | 0
4 | Block 04 (Axis 018 to 020)
6 | QLM.5 | BC04.05.03.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040954 | Blockwork-Ground Floor B04 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040956 | Blockwork-Mezz Floor B04 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QL5B040960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | [NAME] | Blockwork-Parapet B04 | 11 | 0
4 | Block 05 (Axis 021 to 024)
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050952 | Blockwork-Basement B05 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050954 | Blockwork-Ground Floor B05 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050956 | Blockwork-Mezz Floor B05 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QL5B050960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Blockwork-Over Terrace Level B05 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Blockwork-Parapet B05 | 11 | 0
4 | Block 06 (Axis 025 to 027)
6 | QLM.5 | BC04.05.03.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060954 | Blockwork-Ground Floor B06 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060956 | Blockwork-Mezz Floor B06 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060958 | Blockwork-1st Floor B06 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QL5B060975 | Blockwork-Parapet B06 | 11 | 0
4 | Block 07 (Axis 028 to 032)
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070952 | Blockwork-Basement B07 | 12 | 0
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070954 | Blockwork-Ground Floor B07 | 11 | 0
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070956 | Blockwork-Mezz Floor B07 | 8 | 0
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070964 | Blockwork-Over Terrace Level B07 | 12 | 0
6 | QLP.5 | [NAME] | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QL5B070975 | Blockwork-Parapet B07 | 11 | 0
4 | Block 08 (Axis 033 to 037)
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080952 | Blockwork-Basement B08 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080954 | Blockwork-Ground Floor B08 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080956 | Blockwork-Mezz Floor B08 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080964 | Blockwork-Over Terrace Level B08 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QL5B080975 | Blockwork-Parapet B08 | 11 | 0
4 | Block 09 (Axis 040 to 043)
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090952 | Blockwork-Basement B09 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090954 | Blockwork-Ground Floor B09 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090956 | Blockwork-Mezz Floor B09 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QL5B090960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | Blockwork-Over Terrace Level B09 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | Blockwork-Parapet B09 | 11 | 0
4 | Block 10 (Axis 044 to 047)
6 | QLM.5 | BC04.05.03.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100954 | Blockwork-Ground Floor B10 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100956 | Blockwork-Mezz Floor B10 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QL5B100975 | Blockwork-Parapet B10 | 11 | 0
4 | Block 11 (Axis 048 to 052)
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Blockwork-Basement B11 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110954 | Blockwork-Ground Floor B11 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110956 | Blockwork-Mezz Floor B11 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110958 | Blockwork-1st Floor B11 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110964 | Blockwork-Over Terrace Level B11 | 12 | 0
6 | QLP.5 | BC04.05.03.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QL5B110975 | Blockwork-Parapet B11 | 11 | 0
4 | Block 12 (Axis 053 to 057)
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120952 | Blockwork-Basement B12 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120954 | Blockwork-Ground Floor B12 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Blockwork-Mezz Floor B12 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QL5B120964 | Blockwork-Over Terrace Level B12 | 20 | 0
6 | QLP.5 | BC04.05.03.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Blockwork-Parapet B12 | 11 | 0
4 | Block 13 (Axis 058 to 061)
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130952 | Blockwork-Basement B13 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130954 | Blockwork-Ground Floor B13 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Blockwork-Mezz Floor B13 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130958 | Blockwork-1st Floor B13 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130964 | Blockwork-Over Terrace Level B13 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QL5B130975 | Blockwork-Parapet B13 | 11 | 0
4 | Block 14 (Axis 062 to 065)
6 | QLM.5 | BC04.05.03.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140954 | Blockwork-Ground Floor B14 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140956 | Blockwork-Mezz Floor B14 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QL5B140960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Blockwork-Parapet B14 | 11 | 0
4 | Block 15 (Axis 066 to 070)
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150952 | Blockwork-Basement B15 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150954 | Blockwork-Ground Floor B15 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150956 | Blockwork-Mezz Floor B15 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Blockwork-Over Terrace Level B15 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QL5B150975 | Blockwork-Parapet B15 | 11 | 0
4 | Block 16 (Axis 071 to 075)
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160952 | Blockwork-Basement B16 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160954 | Blockwork-Ground Floor B16 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160956 | Blockwork-Mezz Floor B16 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QL5B160964 | Blockwork-Over Terrace Level B16 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | [NAME] | Blockwork-Parapet B16 | 11 | 0
4 | Block 17 (Axis 078 to 082)
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170952 | Blockwork-Basement B17 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170954 | Blockwork-Ground Floor B17 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170956 | Blockwork-Mezz Floor B17 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | Blockwork-Over Terrace Level B17 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QL5B170975 | Blockwork-Parapet B17 | 3 | 0
4 | Block 18 (Axis 083 to 087)
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180952 | Blockwork-Basement B18 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180954 | Blockwork-Ground Floor B18 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180956 | Blockwork-Mezz Floor B18 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180964 | Blockwork-Over Terrace Level B18 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QL5B180975 | Blockwork-Parapet B18 | 3 | 0
4 | Block 19 (Axis 088 to 090)
6 | QLM.5 | BC04.05.03.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190954 | Blockwork-Ground Floor B19 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190956 | Blockwork-Mezz Floor B19 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190958 | Blockwork-1st Floor B19 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QL5B190960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | [NAME] | Blockwork-Parapet B19 | 5 | 0
4 | Block 20 (Axis 091 to 095)
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | [NAME] | Blockwork-Basement B20 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | [NAME] | Blockwork-Ground Floor B20 | 31 | 0
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200956 | Blockwork-Mezz Floor B20 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | [NAME] | Blockwork-Over Terrace Level B20 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QL5B200975 | Blockwork-Parapet B20 | 9 | 0
4 | Block 21 (Axis 096 to 100)
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Blockwork-Basement B21 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210954 | Blockwork-Ground Floor B21 | 26 | 0
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210956 | Blockwork-Mezz Floor B21 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210958 | Blockwork-1st Floor B21 | 35 | 0
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QL5B210960 | Blockwork-2nd Floor B21 | 57 | 0
6 | QLM.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Blockwork-Over Terrace Level B21 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Blockwork-Parapet B21 | 7 | 0
4 | Block 22 (Axis 103 to 106)
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220952 | Blockwork-Basement B22 | 47 | 0
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220954 | Blockwork-Ground Floor B22 | 44 | 0
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220956 | Blockwork-Mezz Floor B22 | 62 | 0
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220958 | Blockwork-1st Floor B22 | 71 | 0
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220960 | Blockwork-2nd Floor B22 | 63 | 0
6 | QLM.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QL5B220964 | Blockwork-Over Terrace Level B22 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | [NAME] | Blockwork-Parapet B22 | 20 | 0
4 | Block 23 (Axis 107 to 110)
6 | QLM.5 | [NAME] | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230954 | Blockwork-Ground Floor B23 | 29 | 0
6 | QLM.5 | [NAME] | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230956 | Blockwork-Mezz Floor B23 | 57 | 0
6 | QLM.5 | [NAME] | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230958 | Blockwork-1st Floor B23 | 59 | 0
6 | QLM.5 | [NAME] | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230960 | Blockwork-2nd [NAME] | 60 | 0
6 | QLP.5 | [NAME] | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QL5B230975 | Blockwork-Parapet B23 | 26 | 0
4 | Block 24 (Axis 111 to 115)
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240952 | Blockwork-Basement B24 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240954 | Blockwork-Ground Floor B24 | 82 | 0
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Blockwork-Mezz Floor B24 | 53 | 0
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240958 | Blockwork-1st Floor B24 | 50 | 0
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240960 | Blockwork-2nd [NAME] | 69 | 0
6 | QLM.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240964 | Blockwork-Over Terrace Level B24 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QL5B240975 | Blockwork-Parapet B24 | 27 | 0
4 | Block 25 (Axis 116 to 120)
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250952 | Blockwork-Basement B25 | 87 | 0
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250954 | Blockwork-Ground Floor B25 | 84 | 0
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250956 | Blockwork-Mezz Floor B25 | 77 | 0
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250958 | Blockwork-1st [NAME] | 86 | 0
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250960 | Blockwork-2nd [NAME] | 72 | 0
6 | QLM.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250964 | Blockwork-Over Terrace Level B25 | 14 | 0
6 | QLP.5 | [NAME] | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QL5B250975 | Blockwork-Parapet B25 | 32 | 0
4 | Block 26 (Axis 121 to 124)
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260952 | Blockwork-Basement B26 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260954 | Blockwork-Ground Floor B26 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260956 | Blockwork-Mezz Floor B26 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260958 | Blockwork-1st Floor B26 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260960 | Blockwork-2nd Floor B26 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260964 | Blockwork-Over Terrace Level B26 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QL5B260975 | Blockwork-Parapet B26 | 11 | 0
4 | Block 27 (Axis 125 to 128)
6 | QLM.5 | BC04.05.03.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270954 | Blockwork-Ground Floor B27 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270956 | Blockwork-Mezz Floor B27 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270958 | Blockwork-1st Floor B27 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | [NAME] | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QL5B270975 | Blockwork-Parapet B27 | 11 | 0
4 | Block 28 (Axis 129 to 133)
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280952 | Blockwork-Basement B28 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280954 | Blockwork-Ground Floor B28 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280956 | Blockwork-Mezz Floor B28 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280958 | Blockwork-1st Floor B28 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280960 | Blockwork-2nd Floor B28 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280964 | Blockwork-Over Terrace Level B28 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QL5B280975 | Blockwork-Parapet B28 | 11 | 0
4 | Block 29 (Axis 134 to 138)
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290952 | Blockwork-Basement B29 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290954 | Blockwork-Ground Floor B29 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290956 | Blockwork-Mezz Floor B29 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290958 | Blockwork-1st Floor B29 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QL5B290964 | Blockwork-Over Terrace Level B29 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | [NAME] | Blockwork-Parapet B29 | 11 | 0
4 | Block 30 (Axis 141 to 145)
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300952 | Blockwork-Basement B30 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300954 | Blockwork-Ground Floor B30 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300956 | Blockwork-Mezz Floor B30 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300958 | Blockwork-1st Floor B30 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300964 | Blockwork-Over Terrace Level B30 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QL5B300975 | Blockwork-Parapet B30 | 11 | 0
4 | Block 31 (Axis 146 to 148)
6 | QLM.5 | BC04.05.03.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310954 | Blockwork-Ground Floor B31 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | [NAME] | Blockwork-Mezz Floor B31 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310958 | Blockwork-1st Floor B31 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QL5B310960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | [NAME] | Blockwork-Parapet B31 | 11 | 0
4 | Block 32 (Axis 149 to 152)
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320952 | Blockwork-Basement B32 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320954 | Blockwork-Ground Floor B32 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320956 | Blockwork-Mezz Floor B32 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320958 | Blockwork-1st Floor B32 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QL5B320964 | Blockwork-Over Terrace Level B32 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | [NAME] | Blockwork-Parapet B32 | 11 | 0
4 | Block 33 (Axis 153 to 155)
6 | QLM.5 | BC04.05.03.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330954 | Blockwork-Ground Floor B33 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | [NAME] | Blockwork-Mezz Floor B33 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QL5B330975 | Blockwork-Parapet B33 | 11 | 0
4 | Block 34 (Axis 156 to 160)
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340952 | Blockwork-Basement B34 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340954 | Blockwork-Ground Floor B34 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340956 | Blockwork-Mezz Floor B34 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340958 | Blockwork-1st Floor B34 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340960 | Blockwork-2nd Floor B34 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340964 | Blockwork-Over Terrace Level B34 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QL5B340975 | Blockwork-Parapet B34 | 11 | 0
4 | Block 35 (Axis 161 to 165)
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350952 | Blockwork-Basement B35 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350954 | Blockwork-Ground Floor B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350956 | Blockwork-Mezz Floor B35 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350958 | Blockwork-1st Floor B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350964 | Blockwork-Over Terrace Level B35 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QL5B350975 | Blockwork-Parapet B35 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00952 | Blockwork-Basement BC0 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00954 | Blockwork-Ground Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00956 | Blockwork-Mezz Floor BC0 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00958 | Blockwork-1st Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00960 | Blockwork-2nd Floor BC0 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00964 | Blockwork-Over Terrace Level BC0 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.35.01 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QL5BC00975 | Blockwork-Parapet BC0 | 11 | 0
4 | Block 36 (Axis 168 to 172)
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360952 | Blockwork-Basement B36 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360954 | Blockwork-Ground Floor B36 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360956 | Blockwork-Mezz Floor B36 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360958 | Blockwork-1st Floor B36 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | [NAME] | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | [NAME] | Blockwork-Over Terrace Level B36 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QL5B360975 | Blockwork-Parapet B36 | 11 | 0
4 | Block 37 (Axis 173 to 175)
6 | QLM.5 | BC04.05.03.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370954 | Blockwork-Ground Floor B37 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370956 | Blockwork-Mezz Floor B37 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370958 | Blockwork-1st Floor B37 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QL5B370960 | Blockwork-2nd Floor B37 | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | [NAME] | Blockwork-Parapet B37 | 11 | 0
4 | Block 38 (Axis 176 to 179)
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380952 | Blockwork-Basement B38 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380954 | Blockwork-Ground Floor B38 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380956 | Blockwork-Mezz Floor B38 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380964 | Blockwork-Over Terrace Level B38 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QL5B380975 | Blockwork-Parapet B38 | 11 | 0
4 | Block 39 (Axis 180 to 182)
6 | QLM.5 | BC04.05.03.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Blockwork-Ground Floor B39 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Blockwork-Mezz Floor B39 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QL5B390975 | Blockwork-Parapet B39 | 11 | 0
4 | Block 40 (Axis 183 to 187)
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | [NAME] | Blockwork-Basement B40 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400954 | Blockwork-Ground Floor B40 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400956 | Blockwork-Mezz Floor B40 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400958 | Blockwork-1st Floor B40 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400960 | Blockwork-2nd Floor B40 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400964 | Blockwork-Over Terrace Level B40 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QL5B400975 | Blockwork-Parapet B40 | 11 | 0
4 | Block 41 (Axis 188 to 192)
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410952 | Blockwork-Basement B41 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Blockwork-Ground Floor B41 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410956 | Blockwork-Mezz Floor B41 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QL5B410964 | Blockwork-Over Terrace Level B41 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Blockwork-Parapet B41 | 11 | 0
4 | Block 42 (Axis 195 to 199)
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420952 | Blockwork-Basement B42 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420954 | Blockwork-Ground Floor B42 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420956 | Blockwork-Mezz Floor B42 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420964 | Blockwork-Over Terrace Level B42 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QL5B420975 | Blockwork-Parapet B42 | 11 | 0
4 | Block 43 (Axis 200 to 202)
6 | QLM.5 | BC04.05.03.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430954 | Blockwork-Ground Floor B43 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430956 | Blockwork-Mezz Floor B43 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430958 | Blockwork-1st Floor B43 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QL5B430975 | Blockwork-Parapet B43 | 11 | 0
4 | Block 44 (Axis 203 to 206)
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440952 | Blockwork-Basement B44 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440954 | Blockwork-Ground Floor B44 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Blockwork-Mezz Floor B44 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Blockwork-1st Floor B44 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QL5B440964 | Blockwork-Over Terrace Level B44 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Blockwork-Parapet B44 | 11 | 0
4 | Block 45 (Axis 207 to 209)
6 | QLM.5 | BC04.05.03.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450954 | Blockwork-Ground Floor B45 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450956 | Blockwork-Mezz Floor B45 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450958 | Blockwork-1st Floor B45 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QL5B450960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLP.5 | BC04.05.03.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Blockwork-Parapet B45 | 11 | 0
4 | Block 46 (Axis 210 to 214)
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460952 | Blockwork-Basement B46 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460954 | Blockwork-Ground Floor B46 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460956 | Blockwork-Mezz Floor B46 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460964 | Blockwork-Over Terrace Level B46 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QL5B460975 | Blockwork-Parapet B46 | 25 | 0
4 | Block 47 (Axis 215 to 219)
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470952 | Blockwork-Basement B47 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470954 | Blockwork-Ground Floor B47 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470956 | Blockwork-Mezz Floor B47 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470958 | Blockwork-1st Floor B47 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QL5B470960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | [NAME] | Blockwork-Over Terrace Level B47 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | [NAME] | Blockwork-Parapet B47 | 10 | 0
4 | Block 48 (Axis 220 to 224)
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480952 | Blockwork-Basement B48 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480954 | Blockwork-Ground Floor B48 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480956 | Blockwork-Mezz Floor B48 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | [NAME] | Blockwork-1st Floor B48 | 100 | 0
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480960 | Blockwork-2nd [NAME] | 119 | 0
6 | QLM.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480964 | Blockwork-Over Terrace Level B48 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QL5B480975 | Blockwork-Parapet B48 | 5 | 0
4 | Block 49 (Axis 225 to 227)
6 | QLM.5 | BC04.05.03.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490954 | Blockwork-Ground Floor B49 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | [NAME] | Blockwork-Mezz Floor B49 | 8 | 0
6 | QLM.5 | BC04.05.03.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490958 | Blockwork-1st [NAME] | 52 | 0
6 | QLM.5 | BC04.05.03.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QL5B490960 | Blockwork-2nd [NAME] | 72 | 0
6 | QLP.5 | BC04.05.03.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | [NAME] | Blockwork-Parapet B49 | 33 | 0
4 | Block 50 (Axis 228 to 231)
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500952 | Blockwork-Basement B50 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500954 | Blockwork-Ground Floor B50 | 11 | 0
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500956 | Blockwork-Mezz Floor B50 | 82 | 0
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500958 | Blockwork-1st [NAME] | 86 | 0
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500960 | Blockwork-2nd [NAME] | 107 | 0
6 | QLM.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500964 | Blockwork-Over Terrace Level B50 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QL5B500975 | Blockwork-Parapet B50 | 3 | 0
4 | Block 51 (Axis 232 to 234)
6 | QLM.5 | BC04.05.03.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510954 | Blockwork-Ground Floor B51 | 49 | 0
6 | QLM.5 | BC04.05.03.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510956 | Blockwork-Mezz Floor B51 | 79 | 0
6 | QLM.5 | BC04.05.03.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510958 | Blockwork-1st Floor B51 | 47 | 0
6 | QLM.5 | BC04.05.03.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510960 | Blockwork-2nd [NAME] | 87 | 0
6 | QLP.5 | BC04.05.03.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QL5B510975 | Blockwork-Parapet B51 | 2 | 0
4 | Block 52 (Axis 235 to 239)
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520952 | Blockwork-Basement B52 | 12 | 0
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520954 | Blockwork-Ground Floor B52 | 79 | 0
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520956 | Blockwork-Mezz Floor B52 | 67 | 0
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520958 | Blockwork-1st [NAME] | 81 | 0
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520960 | Blockwork-2nd [NAME] | 92 | 0
6 | QLM.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520964 | Blockwork-Over Terrace Level B52 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QL5B520975 | Blockwork-Parapet B52 | 20 | 0
4 | Block 53 (Axis 240 to 244)
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530952 | Blockwork-Basement B53 | 71 | 0
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530954 | Blockwork-Ground Floor B53 | 97 | 0
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | [NAME] | Blockwork-Mezz Floor B53 | 62 | 0
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530958 | Blockwork-1st Floor B53 | 60 | 0
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530960 | Blockwork-2nd Floor B53 | 94 | 0
6 | QLM.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | [NAME] | Blockwork-Over Terrace Level B53 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QL5B530975 | Blockwork-Parapet B53 | 37 | 0
4 | Block 54 (Axis 247 to 251)
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540952 | Blockwork-Basement B54 | 87 | 0
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540954 | Blockwork-Ground Floor B54 | 95 | 0
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540956 | Blockwork-Mezz Floor B54 | 98 | 0
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540958 | Blockwork-1st Floor B54 | 71 | 0
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540960 | Blockwork-2nd [NAME] | 97 | 0
6 | QLM.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QL5B540964 | Blockwork-Over Terrace Level B54 | 14 | 0
6 | QLP.5 | BC04.05.03.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | [NAME] | Blockwork-Parapet B54 | 10 | 0
4 | Block 55 (Axis 252 to 256)
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550952 | Blockwork-Basement B55 | 91 | 0
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550954 | Blockwork-Ground Floor B55 | 93 | 0
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550956 | Blockwork-Mezz Floor B55 | 96 | 0
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550958 | Blockwork-1st [NAME] | 98 | 0
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550960 | Blockwork-2nd [NAME] | 98 | 0
6 | QLM.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550964 | Blockwork-Over Terrace Level B55 | 20 | 0
6 | QLP.5 | BC04.05.03.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QL5B550975 | Blockwork-Parapet B55 | 47 | 0
2 | Landmark
4 | Landmark 01 (Axis 011 to 012)
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010954 | Blockwork-Ground Floor L01 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010956 | Blockwork-Mezz Floor L01 | 8 | 0
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Blockwork-3rd Floor L01 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QL5L010964 | Blockwork-Over Terrace Level L01 | 12 | 0
6 | QLP.5 | BC04.05.03.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Blockwork-Parapet L01 | 11 | 0
4 | Landmark 02 (Axis 038 to 039)
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020954 | Blockwork-Ground Floor L02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020956 | Blockwork-Mezz Floor L02 | 8 | 0
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | [NAME] | Blockwork-3rd Floor L02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020964 | Blockwork-Over Terrace Level L02 | 12 | 0
6 | QLP.5 | BC04.05.03.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QL5L020975 | Blockwork-Parapet L02 | 11 | 0
4 | Landmark 03 (Axis 076 to 077)
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030954 | Blockwork-Ground Floor L03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | Blockwork-Mezz Floor L03 | 8 | 0
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | Blockwork-3rd Floor L03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030964 | Blockwork-Over Terrace Level L03 | 14 | 0
6 | QLP.5 | BC04.05.03.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QL5L030975 | Blockwork-Parapet L03 | 11 | 0
4 | Landmark 04 (Axis 101 to 102)
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040954 | Blockwork-Ground Floor L04 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040956 | Blockwork-Mezz Floor L04 | 8 | 0
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040962 | Blockwork-3rd Floor L04 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040964 | Blockwork-Over Terrace Level L04 | 14 | 0
6 | QLP.5 | BC04.05.03.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QL5L040975 | Blockwork-Parapet L04 | 27 | 0
4 | Landmark 05 (Axis 139 to 140)
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050954 | Blockwork-Ground Floor L05 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050956 | Blockwork-Mezz Floor L05 | 8 | 0
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QL5L050960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Blockwork-3rd Floor L05 | 11 | 0
6 | QLM.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Blockwork-Over Terrace Level L05 | 14 | 0
6 | QLP.5 | BC04.05.03.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Blockwork-Parapet L05 | 11 | 0
4 | Landmark 06 (Axis 219 to 219)
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060954 | Blockwork-Ground Floor L06 | 11 | 0
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060956 | Blockwork-Mezz Floor L06 | 8 | 0
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QL5L060960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | [NAME] | Blockwork-3rd Floor L06 | 11 | 0
6 | QLM.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | [NAME] | Blockwork-Over Terrace Level L06 | 14 | 0
6 | QLP.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | [NAME] | Blockwork-Parapet L06 | 11 | 0
4 | Landmark 07 (Axis 245 to 246)
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070954 | Blockwork-Ground Floor L07 | 84 | 0
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | [NAME] | Blockwork-Mezz Floor L07 | 82 | 0
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070958 | Blockwork-1st Floor L07 | 86 | 0
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070960 | Blockwork-2nd [NAME] | 88 | 0
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070962 | Blockwork-3rd Floor L07 | 54 | 0
6 | QLM.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070964 | Blockwork-Over Terrace Level L07 | 14 | 0
6 | QLP.5 | BC04.05.03.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QL5L070975 | Blockwork-Parapet L07 | 40 | 0
2 | Plaza
4 | Plaza 01 (Axis 057 to 057)
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010954 | Blockwork-Ground Floor P01 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | Blockwork-Mezz Floor P01 | 8 | 0
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010958 | Blockwork-1st [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | Blockwork-3rd Floor P01 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QL5P010964 | Blockwork-Over Terrace Level P01 | 20 | 0
6 | QLP.5 | BC04.05.03.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | Blockwork-Parapet P01 | 11 | 0
4 | Plaza 02 (Axis 120 to 120)
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020954 | Blockwork-Ground Floor P02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Blockwork-Mezz Floor P02 | 8 | 0
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020958 | Blockwork-1st Floor P02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020960 | Blockwork-2nd Floor P02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Blockwork-3rd Floor P02 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QL5P020964 | Blockwork-Over Terrace Level P02 | 14 | 0
6 | QLP.5 | BC04.05.03.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Blockwork-Parapet P02 | 11 | 0
4 | Plaza 03 (Axis 193 to 194)
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030954 | Blockwork-Ground Floor P03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030956 | Blockwork-Mezz Floor P03 | 8 | 0
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030958 | Blockwork-1st Floor P03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030960 | Blockwork-2nd [NAME] | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QL5P030962 | Blockwork-3rd Floor P03 | 11 | 0
6 | QLM.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | [NAME] | Blockwork-Over Terrace Level P03 | 14 | 0
6 | QLP.5 | BC04.05.03.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | [NAME] | Blockwork-Parapet P03 | 30 | 0
0 | Facade-Type 1
2 | Facade-Type 1
4 | Facade-Type 1
6 | Production of Facade Type 1 Front Side | BC04.05.04.01 | Facade-Type 1 | Task Dependent | B00 | QG1G001000 | Production of Facade Type 1 Front Side | 408 | 0
6 | Production of Facade Type 1 Rear Side | BC04.05.04.01 | Facade-Type 1 | Task Dependent | B00 | QG1G001010 | Production of Facade Type 1 Rear Side | 408 | 0
6 | Facade Type 1 Front & Rear | BC04.05.04.01 | Facade-Type 1 | WBS Summary | B00 | QN1G000000 | Facade Type 1 Front & Rear | 577 | 174396653
2 | Facade Cluster Front Side
4 | Facade-C01
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Scaffolding-C01 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F020 | Installation Brackets Incl.Survey-C01 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F030 | Installation of Profiles-C01 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F040 | [NAME] and Panels-C01 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F060 | Interface Flashing-C01 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01F070 | Second Skin Type 1-C01 | 53 | 0
6 | QN.1 | BC04.05.04.01.01.01 | Facade-C01 | Task Dependent | C01 | QN1C01S090 | Facade Side Elevation-C01 | 24 | 0
4 | Facade-C02
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F010 | Scaffolding-C02 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F020 | Installation Brackets Incl.Survey-C02 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F030 | Installation of Profiles-C02 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F040 | [NAME] and Panels-C02 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F060 | Interface Flashing-C02 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.02 | Facade-C02 | Task Dependent | C02 | QN1C02F070 | Second Skin Type 1-C02 | 53 | 0
4 | Facade-C03
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F010 | Scaffolding-C03 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F020 | Installation Brackets Incl.Survey-C03 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F030 | Installation of Profiles-C03 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F040 | [NAME] and Panels-C03 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F060 | Interface Flashing-C03 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.03 | Facade-C03 | Task Dependent | C03 | QN1C03F070 | Second Skin Type 1-C03 | 53 | 0
4 | Facade-C04
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F010 | Scaffolding-C04 | 10 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F020 | Installation Brackets Incl.Survey-C04 | 17 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F030 | Installation of Profiles-C04 | 34 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F040 | [NAME] and Panels-C04 | 26 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F050 | [NAME] | 10 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F060 | Interface Flashing-C04 | 34 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04F070 | Second Skin Type 1-C04 | 53 | 0
6 | QN.1 | [NAME] | Facade-C04 | Task Dependent | C04 | QN1C04S090 | Facade Side Elevation-C04 | 24 | 0
4 | Facade-C05
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F010 | Scaffolding-C05 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F020 | Installation Brackets Incl.Survey-C05 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | [NAME] | Installation of Profiles-C05 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F040 | [NAME] and Panels-C05 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F060 | Interface Flashing-C05 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05F070 | Second Skin Type 1-C05 | 53 | 0
6 | QN.1 | BC04.05.04.01.01.05 | [NAME] | Task Dependent | C05 | QN1C05S090 | Facade Side Elevation-C05 | 24 | 0
4 | Facade-C06
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F010 | Scaffolding-C06 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F020 | Installation Brackets Incl.Survey-C06 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F030 | Installation of Profiles-C06 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F040 | [NAME] and Panels-C06 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F060 | Interface Flashing-C06 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.06 | Facade-C06 | Task Dependent | C06 | QN1C06F070 | Second Skin Type 1-C06 | 53 | 0
4 | Facade-C07
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | QN1C07F010 | Scaffolding-C07 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | QN1C07F020 | Installation Brackets Incl.Survey-C07 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Installation of Profiles-C07 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | QN1C07F040 | [NAME] and Panels-C07 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | QN1C07F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | QN1C07F060 | Interface Flashing-C07 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Second Skin Type 1-C07 | 53 | 0
4 | Facade-C08
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F010 | Scaffolding-C08 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F020 | Installation Brackets Incl.Survey-C08 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Installation of Profiles-C08 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F040 | [NAME] and Panels-C08 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F060 | Interface Flashing-C08 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.08 | Facade-C08 | Task Dependent | C08 | QN1C08F070 | Second Skin Type 1-C08 | 53 | 0
4 | Facade-C09
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F010 | Scaffolding-C09 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F020 | Installation Brackets Incl.Survey-C09 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Installation of Profiles-C09 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F040 | [NAME] and Panels-C09 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F060 | Interface Flashing-C09 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.09 | Facade-C09 | Task Dependent | C09 | QN1C09F070 | Second Skin Type 1-C09 | 53 | 0
4 | Facade-C10
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Scaffolding-C10 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | QN1C10F020 | Installation Brackets Incl.Survey-C10 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Installation of Profiles-C10 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | QN1C10F040 | [NAME] and Panels-C10 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | QN1C10F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | QN1C10F060 | Interface Flashing-C10 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.10 | Facade-C10 | Task Dependent | C10 | QN1C10F070 | Second Skin Type 1-C10 | 53 | 0
4 | Facade-C11
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F010 | Scaffolding-C11 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F020 | Installation Brackets Incl.Survey-C11 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F030 | Installation of Profiles-C11 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F040 | [NAME] and Panels-C11 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F060 | Interface Flashing-C11 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.11 | Facade-C11 | Task Dependent | C11 | QN1C11F070 | Second Skin Type 1-C11 | 53 | 0
4 | Facade-C12
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F010 | Scaffolding-C12 | 10 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F020 | Installation Brackets Incl.Survey-C12 | 17 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | [NAME] | Installation of Profiles-C12 | 34 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F040 | [NAME] and Panels-C12 | 26 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F050 | [NAME] | 10 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F060 | Interface Flashing-C12 | 34 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12F070 | Second Skin Type 1-C12 | 53 | 0
6 | QN.1 | [NAME] | Facade-C12 | Task Dependent | C12 | QN1C12S090 | Facade Side Elevation-C12 | 24 | 0
4 | Facade-C13
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F010 | Scaffolding-C13 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F020 | Installation Brackets Incl.Survey-C13 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | [NAME] | Installation of Profiles-C13 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F060 | Interface Flashing-C13 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13F070 | Second Skin Type 1-C13 | 53 | 0
6 | QN.1 | BC04.05.04.01.01.13 | [NAME] | Task Dependent | C13 | QN1C13S090 | Facade Side Elevation-C13 | 24 | 0
4 | Facade-C14
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F010 | Scaffolding-C14 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F020 | Installation Brackets Incl.Survey-C14 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | [NAME] | Installation of Profiles-C14 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F040 | [NAME] and Panels-C14 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F060 | Interface Flashing-C14 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.14 | Facade-C14 | Task Dependent | C14 | QN1C14F070 | Second Skin Type 1-C14 | 53 | 0
4 | Facade-C15
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F010 | Scaffolding-C15 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F020 | Installation Brackets Incl.Survey-C15 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | [NAME] | Installation of Profiles-C15 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F040 | [NAME] and Panels-C15 | 26 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F060 | Interface Flashing-C15 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.15 | Facade-C15 | Task Dependent | C15 | QN1C15F070 | Second Skin Type 1-C15 | 53 | 0
4 | Facade-C16
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F010 | Scaffolding-C16 | 10 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F020 | Installation Brackets Incl.Survey-C16 | 17 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | [NAME] | Installation of Profiles-C16 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F060 | Interface Flashing-C16 | 34 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16F070 | Second Skin Type 1-C16 | 53 | 0
6 | QN.1 | BC04.05.04.01.01.16 | [NAME] | Task Dependent | C16 | QN1C16S090 | Facade Side Elevation-C16 | 24 | 0
2 | Facade Cluster Rear Side
4 | Facade-C01
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Scaffolding-C01 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | QN1C01R020 | Brackets & Windows-C01 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | QN1C01R030 | Vapour Barrier & Insulation-C01 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | QN1C01R040 | Alu Cladding-C01 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | QN1C01R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | QN1C01R060 | Interface Flashing-C01 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Stone Cladding-C01 | 12 | 0
4 | Facade-C02
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R010 | Scaffolding-C02 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R020 | Brackets & Windows-C02 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Vapour Barrier & Insulation-C02 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R040 | Alu Cladding-C02 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R060 | Interface Flashing-C02 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.02 | Facade-C02 | Task Dependent | C02 | QN1C02R080 | Stone Cladding-C02 | 20 | 0
4 | Facade-C03
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R010 | Scaffolding-C03 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R020 | Brackets & Windows-C03 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R030 | Vapour Barrier & Insulation-C03 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R040 | Alu Cladding-C03 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R060 | Interface Flashing-C03 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.03 | Facade-C03 | Task Dependent | C03 | QN1C03R080 | Stone Cladding-C03 | 20 | 0
4 | Facade-C04
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Scaffolding-C04 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | QN1C04R020 | Brackets & Windows-C04 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Vapour Barrier & Insulation-C04 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | QN1C04R040 | Alu Cladding-C04 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | QN1C04R060 | Interface Flashing-C04 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Stone Cladding-C04 | 12 | 0
4 | Facade-C05
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | QN1C05R010 | Scaffolding-C05 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | QN1C05R020 | Brackets & Windows-C05 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | [NAME] | Vapour Barrier & Insulation-C05 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | QN1C05R040 | Alu Cladding-C05 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | QN1C05R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | QN1C05R060 | Interface Flashing-C05 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.05 | [NAME] | Task Dependent | C05 | [NAME] | Stone Cladding-C05 | 12 | 0
4 | Facade-C06
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Scaffolding-C06 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R020 | Brackets & Windows-C06 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R030 | Vapour Barrier & Insulation-C06 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R040 | Alu Cladding-C06 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R060 | Interface Flashing-C06 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.06 | Facade-C06 | Task Dependent | C06 | QN1C06R080 | Stone Cladding-C06 | 13 | 0
4 | Facade-C07
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R010 | Scaffolding-C07 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R020 | Brackets & Windows-C07 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R030 | Vapour Barrier & Insulation-C07 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R040 | Alu Cladding-C07 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R060 | Interface Flashing-C07 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.07 | Facade-C07 | Task Dependent | C07 | QN1C07R080 | Stone Cladding-C07 | 17 | 0
4 | Facade-C08
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | [NAME] | Scaffolding-C08 | 10 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R020 | Brackets & Windows-C08 | 17 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R030 | Vapour Barrier & Insulation-C08 | 34 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R040 | Alu Cladding-C08 | 26 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R050 | [NAME] | 10 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R060 | Interface Flashing-C08 | 34 | 0
6 | QN.1 | [NAME] | Facade-C08 | Task Dependent | C08 | QN1C08R080 | Stone Cladding-C08 | 17 | 0
4 | Facade-C09
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Scaffolding-C09 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R020 | Brackets & Windows-C09 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R030 | Vapour Barrier & Insulation-C09 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R040 | Alu Cladding-C09 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R060 | Interface Flashing-C09 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.09 | Facade-C09 | Task Dependent | C09 | QN1C09R080 | Stone Cladding-C09 | 13 | 0
4 | Facade-C10
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Scaffolding-C10 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | QN1C10R020 | Brackets & Windows-C10 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Vapour Barrier & Insulation-C10 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | QN1C10R040 | Alu Cladding-C10 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | QN1C10R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | QN1C10R060 | Interface Flashing-C10 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Stone Cladding-C10 | 17 | 0
4 | Facade-C11
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Scaffolding-C11 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | QN1C11R020 | Brackets & Windows-C11 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Vapour Barrier & Insulation-C11 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | QN1C11R040 | Alu Cladding-C11 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | QN1C11R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | QN1C11R060 | Interface Flashing-C11 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Stone Cladding-C11 | 17 | 0
4 | Facade-C12
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R010 | Scaffolding-C12 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R020 | Brackets & Windows-C12 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R030 | Vapour Barrier & Insulation-C12 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R040 | Alu Cladding-C12 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R060 | Interface Flashing-C12 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.12 | Facade-C12 | Task Dependent | C12 | QN1C12R080 | Stone Cladding-C12 | 12 | 0
4 | Facade-C13
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | QN1C13R010 | Scaffolding-C13 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | QN1C13R020 | Brackets & Windows-C13 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | [NAME] | Vapour Barrier & Insulation-C13 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | QN1C13R040 | Alu Cladding-C13 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | QN1C13R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | QN1C13R060 | Interface Flashing-C13 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.13 | [NAME] | Task Dependent | C13 | [NAME] | Stone Cladding-C13 | 12 | 0
4 | Facade-C14
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R010 | Scaffolding-C14 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R020 | Brackets & Windows-C14 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R030 | Vapour Barrier & Insulation-C14 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R040 | Alu Cladding-C14 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R060 | Interface Flashing-C14 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.14 | Facade-C14 | Task Dependent | C14 | QN1C14R080 | Stone Cladding-C14 | 20 | 0
4 | Facade-C15
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | [NAME] | Scaffolding-C15 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | QN1C15R020 | Brackets & Windows-C15 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | [NAME] | Vapour Barrier & Insulation-C15 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | QN1C15R040 | Alu Cladding-C15 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | QN1C15R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | QN1C15R060 | Interface Flashing-C15 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.15 | Facade-C15 | Task Dependent | C15 | [NAME] | Stone Cladding-C15 | 20 | 0
4 | Facade-C16
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | [NAME] | Scaffolding-C16 | 10 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R020 | Brackets & Windows-C16 | 17 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R030 | Vapour Barrier & Insulation-C16 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R040 | Alu Cladding-C16 | 26 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R060 | Interface Flashing-C16 | 34 | 0
6 | QN.1 | BC04.05.04.01.02.16 | [NAME] | Task Dependent | C16 | QN1C16R080 | Stone Cladding-C16 | 12 | 0
2 | Facade Landmark Front Side
4 | Facade-L01
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F010 | Scaffolding-L01 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F020 | Installation Brackets Incl.Survey-L01 | 17 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F030 | Installation of Profiles-L01 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F040 | [NAME] and Panels-L01 | 26 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F060 | Interface Flashing-L01 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.01 | Facade-L01 | Task Dependent | L01 | QN1L01F070 | Second Skin Type 1-L01 | 33 | 0
4 | Facade-L02
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F010 | Scaffolding-L02 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L02 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F060 | Interface Flashing-L02 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02F070 | Second Skin Type 1-L02 | 33 | 0
4 | Facade-L03
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F010 | Scaffolding-L03 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F020 | Installation Brackets Incl.[NAME] | 21 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F030 | Installation of Profiles-L03 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F040 | [NAME] and Panels-L03 | 26 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F060 | Interface Flashing-L03 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03F070 | Second Skin Type 1-L03 | 46 | 0
4 | Facade-L04
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F010 | Scaffolding-L04 | 10 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F020 | Installation Brackets Incl.Survey-L04 | 17 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L04 | 34 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F050 | [NAME] | 10 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F060 | Interface Flashing-L04 | 34 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04F070 | Second Skin Type 1-L04 | 33 | 0
4 | Facade-L05
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F010 | Scaffolding-L05 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F020 | Installation Brackets Incl.[NAME] | 21 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F030 | Installation of Profiles-L05 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F060 | Interface Flashing-L05 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.05 | [NAME] | Task Dependent | [NAME] | QN1L05F070 | Second Skin Type 1-L05 | 46 | 0
4 | Facade-L06
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | [NAME] | Scaffolding-L06 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | QN1L06F020 | Installation Brackets Incl.Survey-L06 | 21 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | [NAME] | Installation of Profiles-L06 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | QN1L06F040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | QN1L06F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | QN1L06F060 | Interface Flashing-L06 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.06 | [NAME] | Task Dependent | L06 | QN1L06F070 | Second Skin Type 1-L06 | 46 | 0
4 | Facade-L07
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F010 | Scaffolding-L07 | 10 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F020 | Installation Brackets Incl.Survey-L07 | 21 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | [NAME] | Installation of Profiles-L07 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F040 | [NAME] and Panels-L07 | 26 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F060 | Interface Flashing-L07 | 34 | 0
6 | QN.1 | BC04.05.04.01.03.07 | Facade-L07 | Task Dependent | L07 | QN1L07F070 | Second Skin Type 1-L07 | 46 | 0
2 | Facade Landmark Rear Side
4 | Facade-L01
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R010 | Scaffolding-L01 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R020 | Installation Brackets Incl.Survey-L01 | 17 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | [NAME] | Installation of Profiles-L01 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R040 | [NAME] and Panels-L01 | 26 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R060 | Interface Flashing-L01 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R070 | Second Skin Type 1-L01 | 33 | 0
6 | QN.1 | BC04.05.04.01.04.01 | Facade-L01 | Task Dependent | L01 | QN1L01R080 | Stone Cladding-L01 | 13 | 0
4 | Facade-L02
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Scaffolding-L02 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L02 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R060 | Interface Flashing-L02 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R070 | Second Skin Type 1-L02 | 33 | 0
6 | QN.1 | BC04.05.04.01.04.02 | Facade-L02 | Task Dependent | [NAME] | QN1L02R080 | Stone Cladding-L02 | 13 | 0
4 | Facade-L03
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R010 | Scaffolding-L03 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R020 | Installation Brackets Incl.[NAME] | 21 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L03 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R040 | [NAME] and Panels-L03 | 26 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R060 | Interface Flashing-L03 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | QN1L03R070 | Second Skin Type 1-L03 | 46 | 0
6 | QN.1 | BC04.05.04.01.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L03 | 13 | 0
4 | Facade-L04
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R010 | Scaffolding-L04 | 10 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R020 | Installation Brackets Incl.Survey-L04 | 17 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L04 | 34 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R050 | [NAME] | 10 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R060 | Interface Flashing-L04 | 34 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN1L04R070 | Second Skin Type 1-L04 | 33 | 0
6 | QN.1 | [NAME] | Facade-L04 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L04 | 13 | 0
4 | Facade-L05
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R010 | Scaffolding-L05 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R020 | Installation Brackets Incl.[NAME] | 21 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L05 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R060 | Interface Flashing-L05 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | QN1L05R070 | Second Skin Type 1-L05 | 46 | 0
6 | QN.1 | BC04.05.04.01.04.05 | [NAME] | Task Dependent | [NAME] | [NAME] | Stone Cladding-L05 | 13 | 0
4 | Facade-L06
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R010 | Scaffolding-L06 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R020 | Installation Brackets Incl.Survey-L06 | 21 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | [NAME] | Installation of Profiles-L06 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R040 | [NAME] and [NAME] | 26 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R060 | Interface Flashing-L06 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R070 | Second Skin Type 1-L06 | 46 | 0
6 | QN.1 | BC04.05.04.01.04.06 | [NAME] | Task Dependent | L06 | QN1L06R080 | Stone Cladding-L06 | 13 | 0
4 | Facade-L07
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R010 | Scaffolding-L07 | 10 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R020 | Installation Brackets Incl.Survey-L07 | 21 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | [NAME] | Installation of Profiles-L07 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R040 | [NAME] and Panels-L07 | 26 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R050 | [NAME] | 10 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R060 | Interface Flashing-L07 | 34 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R070 | Second Skin Type 1-L07 | 46 | 0
6 | QN.1 | BC04.05.04.01.04.07 | Facade-L07 | Task Dependent | L07 | QN1L07R080 | Stone Cladding-L07 | 13 | 0
0 | Facade-Type 2
2 | Facade-Type 2
4 | Facade-Type 2
6 | Production of Facade Type 2 Front Side | BC04.05.04.02 | Facade-Type 2 | Task Dependent | B00 | QG2G001000 | Production of Facade Type 2 Front Side | 408 | 0
6 | Production of Facade Type 2 Rear Side | BC04.05.04.02 | Facade-Type 2 | Task Dependent | B00 | [NAME] | Production of Facade Type 2 Rear Side | 408 | 0
6 | Facade Type 2 Front & Rear | BC04.05.04.02 | Facade-Type 2 | WBS Summary | B00 | QN2G000000 | Facade Type 2 Front & Rear | 627 | 151665797
2 | Facade Cluster Front Side
4 | Facade-C01
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F010 | Scaffolding-C01 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F020 | Installation Brackets Incl.Survey-C01 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F030 | Installation of Profiles-C01 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F040 | [NAME] and Panels-C01 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | [NAME] | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F060 | Interface Flashing-C01 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01F070 | Second Skin Type 2-C01 | 53 | 0
6 | QN.2 | BC04.05.04.02.01.01 | Facade-C01 | Task Dependent | C01 | QN2C01S090 | Facade Side Elevation-C01 | 24 | 0
4 | Facade-C02
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Scaffolding-C02 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | QN2C02F020 | Installation Brackets Incl.Survey-C02 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Installation of Profiles-C02 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | QN2C02F040 | [NAME] and Panels-C02 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | QN2C02F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | QN2C02F060 | Interface Flashing-C02 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.02 | Facade-C02 | Task Dependent | C02 | QN2C02F070 | Second Skin Type 2-C02 | 53 | 0
4 | Facade-C03
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Scaffolding-C03 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F020 | Installation Brackets Incl.Survey-C03 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F030 | Installation of Profiles-C03 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F040 | [NAME] and Panels-C03 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F060 | Interface Flashing-C03 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.03 | Facade-C03 | Task Dependent | C03 | QN2C03F070 | Second Skin Type 2-C03 | 53 | 0
4 | Facade-C04
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F010 | Scaffolding-C04 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F020 | Installation Brackets Incl.Survey-C04 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F030 | Installation of Profiles-C04 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F040 | [NAME] and Panels-C04 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F060 | Interface Flashing-C04 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.04 | Facade-C04 | Task Dependent | C04 | QN2C04F070 | Second Skin Type 2-C04 | 53 | 0
4 | Facade-C05
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | [NAME] | Scaffolding-C05 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F020 | Installation Brackets Incl.Survey-C05 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F030 | Installation of Profiles-C05 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F040 | [NAME] and Panels-C05 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F060 | Interface Flashing-C05 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.05 | [NAME] | Task Dependent | C05 | QN2C05F070 | Second Skin Type 2-C05 | 53 | 0
4 | Facade-C06
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F010 | Scaffolding-C06 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F020 | Installation Brackets Incl.Survey-C06 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F030 | Installation of Profiles-C06 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F040 | [NAME] and Panels-C06 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F060 | Interface Flashing-C06 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.06 | Facade-C06 | Task Dependent | C06 | QN2C06F070 | Second Skin Type 2-C06 | 53 | 0
4 | Facade-C07
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Scaffolding-C07 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F020 | Installation Brackets Incl.Survey-C07 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F030 | Installation of Profiles-C07 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F040 | [NAME] and Panels-C07 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F060 | Interface Flashing-C07 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.07 | Facade-C07 | Task Dependent | C07 | QN2C07F070 | Second Skin Type 2-C07 | 53 | 0
4 | Facade-C08
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F010 | Scaffolding-C08 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F020 | Installation Brackets Incl.Survey-C08 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Installation of Profiles-C08 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F040 | [NAME] and Panels-C08 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F060 | Interface Flashing-C08 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.08 | Facade-C08 | Task Dependent | C08 | QN2C08F070 | Second Skin Type 2-C08 | 53 | 0
4 | Facade-C09
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F010 | Scaffolding-C09 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F020 | Installation Brackets Incl.Survey-C09 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F030 | Installation of Profiles-C09 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F040 | [NAME] and Panels-C09 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F060 | Interface Flashing-C09 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.09 | Facade-C09 | Task Dependent | C09 | QN2C09F070 | Second Skin Type 2-C09 | 53 | 0
4 | Facade-C10
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F010 | Scaffolding-C10 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F020 | Installation Brackets Incl.Survey-C10 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Installation of Profiles-C10 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F040 | [NAME] and Panels-C10 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F060 | Interface Flashing-C10 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.10 | Facade-C10 | Task Dependent | C10 | QN2C10F070 | Second Skin Type 2-C10 | 53 | 0
4 | Facade-C11
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F010 | Scaffolding-C11 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F020 | Installation Brackets Incl.Survey-C11 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Installation of Profiles-C11 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F040 | [NAME] and Panels-C11 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F060 | Interface Flashing-C11 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.11 | Facade-C11 | Task Dependent | C11 | QN2C11F070 | Second Skin Type 2-C11 | 53 | 0
4 | Facade-C12
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F010 | Scaffolding-C12 | 10 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F020 | Installation Brackets Incl.Survey-C12 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F030 | Installation of Profiles-C12 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F040 | [NAME] and Panels-C12 | 17 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F060 | Interface Flashing-C12 | 34 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12F070 | Second Skin Type 2-C12 | 53 | 0
6 | QN.2 | BC04.05.04.02.01.12 | Facade-C12 | Task Dependent | C12 | QN2C12S090 | Facade Side Elevation-C12 | 24 | 0
2 | Facade Cluster Rear Side
4 | Facade-C01
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R010 | Scaffolding-C01 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R020 | Brackets & Windows-C01 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R030 | Vapour Barrier & Insulation-C01 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R040 | Alu Cladding-C01 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | QN2C01R060 | Interface Flashing-C01 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Stone Cladding-C01 | 12 | 0
4 | Facade-C02
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R010 | Scaffolding-C02 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R020 | Brackets & Windows-C02 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R030 | Vapour Barrier & Insulation-C02 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R040 | Alu Cladding-C02 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | QN2C02R060 | Interface Flashing-C02 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Stone Cladding-C02 | 16 | 0
4 | Facade-C03
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Scaffolding-C03 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | QN2C03R020 | Brackets & Windows-C03 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Vapour Barrier & Insulation-C03 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | QN2C03R040 | Alu Cladding-C03 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | QN2C03R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | QN2C03R060 | Interface Flashing-C03 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Stone Cladding-C03 | 20 | 0
4 | Facade-C04
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | [NAME] | Scaffolding-C04 | 10 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | QN2C04R020 | Brackets & Windows-C04 | 17 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | QN2C04R030 | Vapour Barrier & Insulation-C04 | 34 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | QN2C04R040 | Alu Cladding-C04 | 17 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | QN2C04R050 | [NAME] | 10 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | QN2C04R060 | Interface Flashing-C04 | 34 | 0
6 | QN.2 | [NAME] | Facade-C04 | Task Dependent | C04 | [NAME] | Stone Cladding-C04 | 20 | 0
4 | Facade-C05
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R010 | Scaffolding-C05 | 10 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R020 | Brackets & Windows-C05 | 17 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R030 | Vapour Barrier & Insulation-C05 | 34 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R040 | Alu Cladding-C05 | 17 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R050 | [NAME] | 10 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | QN2C05R060 | Interface Flashing-C05 | 34 | 0
6 | QN.2 | [NAME] | [NAME] | Task Dependent | C05 | [NAME] | Stone Cladding-C05 | 20 | 0
4 | Facade-C06
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R010 | Scaffolding-C06 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R020 | Brackets & Windows-C06 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R030 | Vapour Barrier & Insulation-C06 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R040 | Alu Cladding-C06 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | QN2C06R060 | Interface Flashing-C06 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Stone Cladding-C06 | 20 | 0
4 | Facade-C07
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R010 | Scaffolding-C07 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R020 | Brackets & Windows-C07 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R030 | Vapour Barrier & Insulation-C07 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R040 | Alu Cladding-C07 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | QN2C07R060 | Interface Flashing-C07 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Stone Cladding-C07 | 20 | 0
4 | Facade-C08
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Scaffolding-C08 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | QN2C08R020 | Brackets & Windows-C08 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | QN2C08R030 | Vapour Barrier & Insulation-C08 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | QN2C08R040 | Alu Cladding-C08 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | QN2C08R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | QN2C08R060 | Interface Flashing-C08 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Stone Cladding-C08 | 20 | 0
4 | Facade-C09
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R010 | Scaffolding-C09 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R020 | Brackets & Windows-C09 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R030 | Vapour Barrier & Insulation-C09 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R040 | Alu Cladding-C09 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | QN2C09R060 | Interface Flashing-C09 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Stone Cladding-C09 | 20 | 0
4 | Facade-C10
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R010 | Scaffolding-C10 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R020 | Brackets & Windows-C10 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Vapour Barrier & Insulation-C10 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R040 | Alu Cladding-C10 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R060 | Interface Flashing-C10 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.10 | Facade-C10 | Task Dependent | C10 | QN2C10R080 | Stone Cladding-C10 | 20 | 0
4 | Facade-C11
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | QN2C11R010 | Scaffolding-C11 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | QN2C11R020 | Brackets & Windows-C11 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Vapour Barrier & Insulation-C11 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | QN2C11R040 | Alu Cladding-C11 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | QN2C11R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | QN2C11R060 | Interface Flashing-C11 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.11 | Facade-C11 | Task Dependent | C11 | [NAME] | Stone Cladding-C11 | 13 | 0
4 | Facade-C12
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R010 | Scaffolding-C12 | 10 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R020 | Brackets & Windows-C12 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | [NAME] | Vapour Barrier & Insulation-C12 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R040 | Alu Cladding-C12 | 17 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R060 | Interface Flashing-C12 | 34 | 0
6 | QN.2 | BC04.05.04.02.02.12 | Facade-C12 | Task Dependent | C12 | QN2C12R080 | Stone Cladding-C12 | 12 | 0
2 | Facade Landmark Front Side
4 | Facade-L01
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F010 | Scaffolding-L01 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F020 | Installation Brackets Incl.Survey-L01 | 20 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F030 | Installation of Profiles-L01 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F040 | [NAME] and Panels-L01 | 20 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F060 | Interface Flashing-L01 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.01 | Facade-L01 | Task Dependent | L01 | QN2L01F070 | Second Skin Type 2-L01 | 46 | 0
4 | Facade-L02
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F010 | Scaffolding-L02 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F030 | Installation of Profiles-L02 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F060 | Interface Flashing-L02 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02F070 | Second Skin Type 2-L02 | 33 | 0
4 | Facade-L03
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F010 | Scaffolding-L03 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L03 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F040 | [NAME] and Panels-L03 | 17 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F060 | Interface Flashing-L03 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03F070 | Second Skin Type 2-L03 | 33 | 0
4 | Facade-L04
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F010 | Scaffolding-L04 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F020 | Installation Brackets Incl.Survey-L04 | 20 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L04 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F040 | [NAME] and [NAME] | 20 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F060 | Interface Flashing-L04 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04F070 | Second Skin Type 2-L04 | 46 | 0
4 | Facade-L05
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F010 | Scaffolding-L05 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F030 | Installation of Profiles-L05 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F060 | Interface Flashing-L05 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.05 | [NAME] | Task Dependent | [NAME] | QN2L05F070 | Second Skin Type 2-L05 | 33 | 0
4 | Facade-L06
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F010 | Scaffolding-L06 | 10 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F020 | Installation Brackets Incl.Survey-L06 | 17 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F030 | Installation of Profiles-L06 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F060 | Interface Flashing-L06 | 34 | 0
6 | QN.2 | BC04.05.04.02.03.06 | [NAME] | Task Dependent | L06 | QN2L06F070 | Second Skin Type 2-L06 | 33 | 0
4 | Facade-L07
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F010 | Scaffolding-L07 | 10 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F020 | Installation Brackets Incl.Survey-L07 | 20 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F030 | Installation of Profiles-L07 | 34 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F040 | [NAME] and Panels-L07 | 20 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F050 | [NAME] | 10 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F060 | Interface Flashing-L07 | 34 | 0
6 | QN.2 | [NAME] | Facade-L07 | Task Dependent | L07 | QN2L07F070 | Second Skin Type 2-L07 | 46 | 0
2 | Facade Landmark Rear Side
4 | Facade-L01
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R010 | Scaffolding-L01 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R020 | Installation Brackets Incl.Survey-L01 | 20 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R030 | Installation of Profiles-L01 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R040 | [NAME] and Panels-L01 | 20 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R060 | Interface Flashing-L01 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R070 | Second Skin Type 2-L01 | 46 | 0
6 | QN.2 | BC04.05.04.02.04.01 | Facade-L01 | Task Dependent | L01 | QN2L01R080 | Stone Cladding-L01 | 13 | 0
4 | Facade-L02
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R010 | Scaffolding-L02 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R030 | Installation of Profiles-L02 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R060 | Interface Flashing-L02 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R070 | Second Skin Type 2-L02 | 33 | 0
6 | QN.2 | BC04.05.04.02.04.02 | Facade-L02 | Task Dependent | [NAME] | QN2L02R080 | Stone Cladding-L02 | 13 | 0
4 | Facade-L03
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R010 | Scaffolding-L03 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R030 | Installation of Profiles-L03 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R040 | [NAME] and Panels-L03 | 17 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R060 | Interface Flashing-L03 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | QN2L03R070 | Second Skin Type 2-L03 | 33 | 0
6 | QN.2 | BC04.05.04.02.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L03 | 13 | 0
4 | Facade-L04
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R010 | Scaffolding-L04 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R020 | Installation Brackets Incl.Survey-L04 | 20 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R030 | Installation of Profiles-L04 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R040 | [NAME] and [NAME] | 20 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R060 | Interface Flashing-L04 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | QN2L04R070 | Second Skin Type 2-L04 | 46 | 0
6 | QN.2 | BC04.05.04.02.04.04 | Facade-L04 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L04 | 13 | 0
4 | Facade-L05
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R010 | Scaffolding-L05 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R020 | Installation Brackets Incl.[NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R030 | Installation of Profiles-L05 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R060 | Interface Flashing-L05 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | QN2L05R070 | Second Skin Type 2-L05 | 33 | 0
6 | QN.2 | BC04.05.04.02.04.05 | [NAME] | Task Dependent | [NAME] | [NAME] | Stone Cladding-L05 | 13 | 0
4 | Facade-L06
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R010 | Scaffolding-L06 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R020 | Installation Brackets Incl.Survey-L06 | 17 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R030 | Installation of Profiles-L06 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R040 | [NAME] and [NAME] | 17 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R060 | Interface Flashing-L06 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R070 | Second Skin Type 2-L06 | 33 | 0
6 | QN.2 | BC04.05.04.02.04.06 | [NAME] | Task Dependent | L06 | QN2L06R080 | Stone Cladding-L06 | 13 | 0
4 | Facade-L07
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R010 | Scaffolding-L07 | 10 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R020 | Installation Brackets Incl.Survey-L07 | 20 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R030 | Installation of Profiles-L07 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R040 | [NAME] and Panels-L07 | 20 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R050 | [NAME] | 10 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R060 | Interface Flashing-L07 | 34 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | QN2L07R070 | Second Skin Type 2-L07 | 46 | 0
6 | QN.2 | BC04.05.04.02.04.07 | Facade-L07 | Task Dependent | L07 | [NAME] | Stone Cladding-L07 | 13 | 0
0 | Facade-Type 3
2 | Facade-Type 3
4 | Facade-Type 3
6 | Production of Facade Type 3 Front Side | BC04.05.04.03 | Facade-Type 3 | Task Dependent | B00 | [NAME] | Production of Facade Type 3 Front Side | 408 | 0
6 | Production of Facade Type 3 Rear Side | BC04.05.04.03 | Facade-Type 3 | Task Dependent | B00 | QG3G001010 | Production of Facade Type 3 Rear Side | 408 | 0
6 | Facade Type 3 Font & Rear | BC04.05.04.03 | Facade-Type 3 | WBS Summary | B00 | QN3G000000 | Facade Type 3 Font & Rear | 665 | 148371777
2 | Facade Cluster Front Side
4 | Facade-C01
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Scaffolding-C01 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F020 | Installation Brackets Incl.Survey-C01 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F030 | Installation of Profiles-C01 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F040 | [NAME] and Panels-C01 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F060 | Interface Flashing-C01 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01F070 | Second Skin Type 3-C01 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.01 | Facade-C01 | Task Dependent | C01 | QN3C01S090 | Facade Side Elevation (2-Sides)-C01 | 48 | 0
4 | Facade-C02
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F010 | Scaffolding-C02 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F020 | Installation Brackets Incl.Survey-C02 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F030 | Installation of Profiles-C02 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F040 | [NAME] and Panels-C02 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F060 | Interface Flashing-C02 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02F070 | Second Skin Type 3-C02 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.02 | Facade-C02 | Task Dependent | C02 | QN3C02S090 | Facade Side Elevation-C02 | 24 | 0
4 | Facade-C03
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F010 | Scaffolding-C03 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F020 | Installation Brackets Incl.Survey-C03 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F030 | Installation of Profiles-C03 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F040 | [NAME] and Panels-C03 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F060 | Interface Flashing-C03 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.03 | Facade-C03 | Task Dependent | C03 | QN3C03F070 | Second Skin Type 3-C03 | 79 | 0
4 | Facade-C04
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F010 | Scaffolding-C04 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F020 | Installation Brackets Incl.Survey-C04 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F030 | Installation of Profiles-C04 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F040 | [NAME] and Panels-C04 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F060 | Interface Flashing-C04 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.04 | Facade-C04 | Task Dependent | C04 | QN3C04F070 | Second Skin Type 3-C04 | 79 | 0
4 | Facade-C05
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | [NAME] | Scaffolding-C05 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05F020 | Installation Brackets Incl.Survey-C05 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | [NAME] | Installation of Profiles-C05 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05F040 | [NAME] and Panels-C05 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05F060 | Interface Flashing-C05 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05F070 | Second Skin Type 3-C05 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.05 | [NAME] | Task Dependent | C05 | QN3C05S090 | Facade Side Elevation-C05 | 24 | 0
4 | Facade-C06
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F010 | Scaffolding-C06 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F020 | Installation Brackets Incl.Survey-C06 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Installation of Profiles-C06 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F040 | [NAME] and Panels-C06 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F060 | Interface Flashing-C06 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06F070 | Second Skin Type 3-C06 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.06 | Facade-C06 | Task Dependent | C06 | QN3C06S090 | Facade Side Elevation-C06 | 24 | 0
4 | Facade-C07
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F010 | Scaffolding-C07 | 10 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F020 | Installation Brackets Incl.Survey-C07 | 17 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F030 | Installation of Profiles-C07 | 30 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F040 | [NAME] and Panels-C07 | 17 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F050 | [NAME] | 10 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F060 | Interface Flashing-C07 | 34 | 0
6 | QN.3 | [NAME] | Facade-C07 | Task Dependent | C07 | QN3C07F070 | Second Skin Type 3-C07 | 79 | 0
4 | Facade-C08
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F010 | Scaffolding-C08 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F020 | Installation Brackets Incl.Survey-C08 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F030 | Installation of Profiles-C08 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F040 | [NAME] and Panels-C08 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F060 | Interface Flashing-C08 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.08 | Facade-C08 | Task Dependent | C08 | QN3C08F070 | Second Skin Type 3-C08 | 79 | 0
4 | Facade-C09
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F010 | Scaffolding-C09 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F020 | Installation Brackets Incl.Survey-C09 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Installation of Profiles-C09 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F040 | [NAME] and Panels-C09 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F060 | Interface Flashing-C09 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09F070 | Second Skin Type 3-C09 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.09 | Facade-C09 | Task Dependent | C09 | QN3C09S090 | Facade Side Elevation-C09 | 24 | 0
4 | Facade-C10
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F010 | Scaffolding-C10 | 10 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F020 | Installation Brackets Incl.Survey-C10 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | [NAME] | Installation of Profiles-C10 | 30 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F040 | [NAME] and Panels-C10 | 17 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F060 | Interface Flashing-C10 | 34 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10F070 | Second Skin Type 3-C10 | 79 | 0
6 | QN.3 | BC04.05.04.03.01.10 | Facade-C10 | Task Dependent | C10 | QN3C10S090 | Facade Side Elevation (2-Sides)-C10 | 48 | 0
2 | Facade Cluster Rear Side
4 | Facade-C01
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R010 | Scaffolding-C01 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R020 | Brackets & Windows-C01 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R030 | Vapour Barrier & Insulation-C01 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R040 | Alu Cladding-C01 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R060 | Interface Flashing-C01 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.01 | Facade-C01 | Task Dependent | C01 | QN3C01R080 | Stone Cladding-C01 | 11 | 0
4 | Facade-C02
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Scaffolding-C02 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | QN3C02R020 | Brackets & Windows-C02 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Vapour Barrier & Insulation-C02 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | QN3C02R040 | Alu Cladding-C02 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | QN3C02R060 | Interface Flashing-C02 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Stone Cladding-C02 | 16 | 0
4 | Facade-C03
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Scaffolding-C03 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | QN3C03R020 | Brackets & Windows-C03 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Vapour Barrier & Insulation-C03 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | QN3C03R040 | Alu Cladding-C03 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | QN3C03R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | QN3C03R060 | Interface Flashing-C03 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Stone Cladding-C03 | 12 | 0
4 | Facade-C04
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Scaffolding-C04 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | QN3C04R020 | Brackets & Windows-C04 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Vapour Barrier & Insulation-C04 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | QN3C04R040 | Alu Cladding-C04 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | QN3C04R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | QN3C04R060 | Interface Flashing-C04 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.04 | Facade-C04 | Task Dependent | C04 | QN3C04R080 | Stone Cladding-C04 | 16 | 0
4 | Facade-C05
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | [NAME] | Scaffolding-C05 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | QN3C05R020 | Brackets & Windows-C05 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | QN3C05R030 | Vapour Barrier & Insulation-C05 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | QN3C05R040 | Alu Cladding-C05 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | QN3C05R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | QN3C05R060 | Interface Flashing-C05 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.05 | [NAME] | Task Dependent | C05 | [NAME] | Stone Cladding-C05 | 20 | 0
4 | Facade-C06
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R010 | Scaffolding-C06 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R020 | Brackets & Windows-C06 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Vapour Barrier & Insulation-C06 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R040 | Alu Cladding-C06 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R060 | Interface Flashing-C06 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.06 | Facade-C06 | Task Dependent | C06 | QN3C06R080 | Stone Cladding-C06 | 20 | 0
4 | Facade-C07
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R010 | Scaffolding-C07 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R020 | Brackets & Windows-C07 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Vapour Barrier & Insulation-C07 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R040 | Alu Cladding-C07 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R060 | Interface Flashing-C07 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.07 | Facade-C07 | Task Dependent | C07 | QN3C07R080 | Stone Cladding-C07 | 16 | 0
4 | Facade-C08
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Scaffolding-C08 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | QN3C08R020 | Brackets & Windows-C08 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | QN3C08R030 | Vapour Barrier & Insulation-C08 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | QN3C08R040 | Alu Cladding-C08 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | QN3C08R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | QN3C08R060 | Interface Flashing-C08 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Stone Cladding-C08 | 16 | 0
4 | Facade-C09
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Scaffolding-C09 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R020 | Brackets & Windows-C09 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R030 | Vapour Barrier & Insulation-C09 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R040 | Alu Cladding-C09 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R060 | Interface Flashing-C09 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.09 | Facade-C09 | Task Dependent | C09 | QN3C09R080 | Stone Cladding-C09 | 12 | 0
4 | Facade-C10
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R010 | Scaffolding-C10 | 10 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R020 | Brackets & Windows-C10 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R030 | Vapour Barrier & Insulation-C10 | 30 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R040 | Alu Cladding-C10 | 17 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R060 | Interface Flashing-C10 | 34 | 0
6 | QN.3 | BC04.05.04.03.02.10 | Facade-C10 | Task Dependent | C10 | QN3C10R080 | Stone Cladding-C10 | 11 | 0
2 | Facade Landmark Front Side
4 | Facade-L01
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F010 | Scaffolding-L01 | 10 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F020 | Installation Brackets Incl.Survey-L01 | 26 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F030 | Installation of Profiles-L01 | 30 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F040 | [NAME] and Panels-L01 | 22 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F060 | Interface Flashing-L01 | 26 | 0
6 | QN.3 | BC04.05.04.03.03.01 | Facade-L01 | Task Dependent | L01 | QN3L01F070 | Second Skin Type 3-L01 | 40 | 0
4 | Facade-L02
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Scaffolding-L02 | 10 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F030 | Installation of Profiles-L02 | 30 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F040 | [NAME] and [NAME] | 22 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F060 | Interface Flashing-L02 | 26 | 0
6 | QN.3 | BC04.05.04.03.03.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02F070 | Second Skin Type 3-L02 | 40 | 0
4 | Facade-L03
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F010 | Scaffolding-L03 | 10 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F030 | Installation of Profiles-L03 | 30 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F040 | [NAME] and Panels-L03 | 22 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F060 | Interface Flashing-L03 | 26 | 0
6 | QN.3 | BC04.05.04.03.03.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03F070 | Second Skin Type 3-L03 | 40 | 0
2 | Facade Landmark Rear Side
4 | Facade-L01
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R010 | Scaffolding-L01 | 10 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R020 | Installation Brackets Incl.Survey-L01 | 26 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R030 | Installation of Profiles-L01 | 30 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R040 | [NAME] and Panels-L01 | 22 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R060 | Interface Flashing-L01 | 26 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R070 | Second Skin Type 3-L01 | 40 | 0
6 | QN.3 | BC04.05.04.03.04.01 | Facade-L01 | Task Dependent | L01 | QN3L01R080 | Stone Cladding-L01 | 24 | 0
4 | Facade-L02
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02R010 | Scaffolding-L02 | 10 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02R020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L02 | 30 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02R040 | [NAME] and [NAME] | 22 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Interface Flashing-L02 | 26 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | QN3L02R070 | Second Skin Type 3-L02 | 40 | 0
6 | QN.3 | BC04.05.04.03.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L02 | 24 | 0
4 | Facade-L03
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R010 | Scaffolding-L03 | 10 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R030 | Installation of Profiles-L03 | 30 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R040 | [NAME] and Panels-L03 | 22 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R060 | Interface Flashing-L03 | 26 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | QN3L03R070 | Second Skin Type 3-L03 | 40 | 0
6 | QN.3 | BC04.05.04.03.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L03 | 24 | 0
2 | Facade Plaza Front Side
4 | Facade-P01
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F010 | Scaffolding-P01 | 10 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F020 | Installation Brackets Incl.Survey-P01 | 26 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F030 | Installation of Profiles-P01 | 38 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F040 | [NAME] and [NAME] | 22 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F060 | Interface Flashing-P01 | 26 | 0
6 | QN.3 | BC04.05.04.03.05.01 | Facade-P01 | Task Dependent | P01 | QN3P01F070 | Second Skin Type 3-P01 | 26 | 0
4 | Facade-P02
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F010 | Scaffolding-P02 | 10 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F020 | Installation Brackets Incl.Survey-P02 | 26 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | [NAME] | Installation of Profiles-P02 | 30 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F040 | [NAME] and Panels-P02 | 22 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F060 | Interface Flashing-P02 | 26 | 0
6 | QN.3 | BC04.05.04.03.05.02 | Facade-P02 | Task Dependent | P02 | QN3P02F070 | Second Skin Type 3-P02 | 26 | 0
2 | Facade Plaza Rear Side
4 | Facade-P01
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | [NAME] | Scaffolding-P01 | 10 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | QN3P01R020 | Installation Brackets Incl.Survey-P01 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | [NAME] | Installation of Profiles-P01 | 38 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | QN3P01R040 | [NAME] and [NAME] | 22 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | QN3P01R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | QN3P01R060 | Interface Flashing-P01 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | QN3P01R070 | Second Skin Type 3-P01 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.01 | Facade-P01 | Task Dependent | P01 | [NAME] | Stone Cladding-P01 | 24 | 0
4 | Facade-P02
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R010 | Scaffolding-P02 | 10 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R020 | Installation Brackets Incl.Survey-P02 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R030 | Installation of Profiles-P02 | 30 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R040 | [NAME] and Panels-P02 | 22 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R050 | [NAME] | 10 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R060 | Interface Flashing-P02 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | QN3P02R070 | Second Skin Type 3-P02 | 26 | 0
6 | QN.3 | BC04.05.04.03.06.02 | Facade-P02 | Task Dependent | P02 | [NAME] | Stone Cladding-P02 | 24 | 0
0 | Facade-Type 4
2 | Facade-Type 4
4 | Facade-Type 4
6 | Production of Facade Type 4 Front Side | BC04.05.04.04 | Facade-Type 4 | Task Dependent | B00 | QG4G001000 | Production of Facade Type 4 Front Side | 408 | 0
6 | Production of Facade Type 4 Rear Side | BC04.05.04.04 | Facade-Type 4 | Task Dependent | B00 | QG4G001010 | Production of Facade Type 4 Rear Side | 408 | 0
6 | Facade Type 4 Front & Rear | BC04.05.04.04 | Facade-Type 4 | WBS Summary | B00 | QN4G000000 | Facade Type 4 Front & Rear | 542 | 122491463
2 | Facade Cluster Front Side
4 | Facade-C01
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01F010 | Scaffolding-C01 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01F020 | Installation Brackets Incl.Survey-C01 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | [NAME] | Installation of Profiles-C01 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01F040 | [NAME] and Panels-C01 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01F060 | Interface Flashing-C01 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.01 | Facade-C01 | Task Dependent | C01 | QN4C01S090 | Facade Side Elevation-C01 | 24 | 0
4 | Facade-C02
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F010 | Scaffolding-C02 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F020 | Installation Brackets Incl.Survey-C02 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F030 | Installation of Profiles-C02 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F040 | [NAME] and Panels-C02 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.02 | Facade-C02 | Task Dependent | C02 | QN4C02F060 | Interface Flashing-C02 | 34 | 0
4 | Facade-C03
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | QN4C03F010 | Scaffolding-C03 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | QN4C03F020 | Installation Brackets Incl.Survey-C03 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Installation of Profiles-C03 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | QN4C03F040 | [NAME] and Panels-C03 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | QN4C03F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.03 | Facade-C03 | Task Dependent | C03 | QN4C03F060 | Interface Flashing-C03 | 34 | 0
4 | Facade-C04
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Scaffolding-C04 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | QN4C04F020 | Installation Brackets Incl.Survey-C04 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Installation of Profiles-C04 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | QN4C04F040 | [NAME] and Panels-C04 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | QN4C04F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.04 | Facade-C04 | Task Dependent | C04 | QN4C04F060 | Interface Flashing-C04 | 34 | 0
4 | Facade-C05
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F010 | Scaffolding-C05 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F020 | Installation Brackets Incl.Survey-C05 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F030 | Installation of Profiles-C05 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F040 | [NAME] and Panels-C05 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05F060 | Interface Flashing-C05 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.05 | [NAME] | Task Dependent | C05 | QN4C05S090 | Facade Side Elevation-C05 | 24 | 0
4 | Facade-C06
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06F010 | Scaffolding-C06 | 13 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06F020 | Installation Brackets Incl.Survey-C06 | 26 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | [NAME] | Installation of Profiles-C06 | 34 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06F040 | [NAME] and Panels-C06 | 26 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06F050 | [NAME] | 10 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06F060 | Interface Flashing-C06 | 34 | 0
6 | QN.4 | [NAME] | Facade-C06 | Task Dependent | C06 | QN4C06S090 | Facade Side Elevation-C06 | 24 | 0
4 | Facade-C07
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F010 | Scaffolding-C07 | 13 | 0
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F020 | Installation Brackets Incl.Survey-C07 | 26 | 0
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F030 | Installation of Profiles-C07 | 34 | 0
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F040 | [NAME] and Panels-C07 | 26 | 0
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F050 | [NAME] | 10 | 0
6 | QN.4 | [NAME] | Facade-C07 | Task Dependent | C07 | QN4C07F060 | Interface Flashing-C07 | 34 | 0
4 | Facade-C08
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | QN4C08F010 | Scaffolding-C08 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | QN4C08F020 | Installation Brackets Incl.Survey-C08 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Installation of Profiles-C08 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | QN4C08F040 | [NAME] and Panels-C08 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | QN4C08F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.08 | Facade-C08 | Task Dependent | C08 | QN4C08F060 | Interface Flashing-C08 | 34 | 0
4 | Facade-C09
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F010 | Scaffolding-C09 | 13 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F020 | Installation Brackets Incl.Survey-C09 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F030 | Installation of Profiles-C09 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F040 | [NAME] and Panels-C09 | 26 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09F060 | Interface Flashing-C09 | 34 | 0
6 | QN.4 | BC04.05.04.04.01.09 | Facade-C09 | Task Dependent | C09 | QN4C09S090 | Facade Side Elevation-C09 | 24 | 0
2 | Facade Cluster Rear Side
4 | Facade-C01
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R010 | Scaffolding-C01 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R020 | Brackets & Windows-C01 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R030 | Vapour Barrier & Insulation-C01 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R040 | Alu Cladding-C01 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R060 | Interface Flashing-C01 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.01 | Facade-C01 | Task Dependent | C01 | QN4C01R080 | Stone Cladding-C01 | 15 | 0
4 | Facade-C02
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Scaffolding-C02 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | QN4C02R020 | Brackets & Windows-C02 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | QN4C02R030 | Vapour Barrier & Insulation-C02 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | QN4C02R040 | Alu Cladding-C02 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | QN4C02R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | QN4C02R060 | Interface Flashing-C02 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.02 | Facade-C02 | Task Dependent | C02 | [NAME] | Stone Cladding-C02 | 15 | 0
4 | Facade-C03
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Scaffolding-C03 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | QN4C03R020 | Brackets & Windows-C03 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | [NAME] | Vapour Barrier & Insulation-C03 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | QN4C03R040 | Alu Cladding-C03 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | QN4C03R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | QN4C03R060 | Interface Flashing-C03 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.03 | Facade-C03 | Task Dependent | C03 | QN4C03R080 | Stone Cladding-C03 | 15 | 0
4 | Facade-C04
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R010 | Scaffolding-C04 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R020 | Brackets & Windows-C04 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | [NAME] | Vapour Barrier & Insulation-C04 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R040 | Alu Cladding-C04 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R060 | Interface Flashing-C04 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.04 | Facade-C04 | Task Dependent | C04 | QN4C04R080 | Stone Cladding-C04 | 13 | 0
4 | Facade-C05
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R010 | Scaffolding-C05 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R020 | Brackets & Windows-C05 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R030 | Vapour Barrier & Insulation-C05 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R040 | Alu Cladding-C05 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R060 | Interface Flashing-C05 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.05 | [NAME] | Task Dependent | C05 | QN4C05R080 | Stone Cladding-C05 | 12 | 0
4 | Facade-C06
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Scaffolding-C06 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | QN4C06R020 | Brackets & Windows-C06 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Vapour Barrier & Insulation-C06 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | QN4C06R040 | Alu Cladding-C06 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | QN4C06R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | QN4C06R060 | Interface Flashing-C06 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.06 | Facade-C06 | Task Dependent | C06 | [NAME] | Stone Cladding-C06 | 12 | 0
4 | Facade-C07
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | [NAME] | Scaffolding-C07 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R020 | Brackets & Windows-C07 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R030 | Vapour Barrier & Insulation-C07 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R040 | Alu Cladding-C07 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R060 | Interface Flashing-C07 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.07 | Facade-C07 | Task Dependent | C07 | QN4C07R080 | Stone Cladding-C07 | 13 | 0
4 | Facade-C08
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | QN4C08R010 | Scaffolding-C08 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | QN4C08R020 | Brackets & Windows-C08 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Vapour Barrier & Insulation-C08 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | QN4C08R040 | Alu Cladding-C08 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | QN4C08R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | QN4C08R060 | Interface Flashing-C08 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.08 | Facade-C08 | Task Dependent | C08 | [NAME] | Stone Cladding-C08 | 15 | 0
4 | Facade-C09
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R010 | Scaffolding-C09 | 13 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R020 | Brackets & Windows-C09 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | [NAME] | Vapour Barrier & Insulation-C09 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R040 | Alu Cladding-C09 | 26 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R050 | [NAME] | 10 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R060 | Interface Flashing-C09 | 34 | 0
6 | QN.4 | BC04.05.04.04.02.09 | Facade-C09 | Task Dependent | C09 | QN4C09R080 | Stone Cladding-C09 | 15 | 0
2 | Facade Landmark Front Side
4 | Facade-L01
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F010 | Scaffolding-L01 | 13 | 0
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F020 | Installation Brackets Incl.Survey-L01 | 26 | 0
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F030 | Installation of Profiles-L01 | 33 | 0
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F040 | [NAME] and Panels-L01 | 26 | 0
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.03.01 | Facade-L01 | Task Dependent | L01 | QN4L01F060 | Interface Flashing-L01 | 26 | 0
4 | Facade-L02
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F010 | Scaffolding-L02 | 13 | 0
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F030 | Installation of Profiles-L02 | 33 | 0
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.03.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02F060 | Interface Flashing-L02 | 26 | 0
4 | Facade-L03
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F010 | Scaffolding-L03 | 13 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F030 | Installation of Profiles-L03 | 33 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F040 | [NAME] and Panels-L03 | 26 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03F060 | Interface Flashing-L03 | 26 | 0
6 | QN.4 | BC04.05.04.04.03.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03S090 | Facade Side Elevations (2-Sides)-L03 | 48 | 0
4 | Facade-L04
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | [NAME] | Scaffolding-L04 | 13 | 0
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | QN4L04F020 | Installation Brackets Incl.Survey-L04 | 26 | 0
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L04 | 33 | 0
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | QN4L04F040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | QN4L04F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.03.04 | Facade-L04 | Task Dependent | [NAME] | QN4L04F060 | Interface Flashing-L04 | 26 | 0
2 | Facade Landmark Rear Side
4 | Facade-L01
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R010 | Scaffolding-L01 | 13 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R020 | Installation Brackets Incl.Survey-L01 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R030 | Installation of Profiles-L01 | 33 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R040 | [NAME] and Panels-L01 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | QN4L01R060 | Interface Flashing-L01 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.01 | Facade-L01 | Task Dependent | L01 | [NAME] | Stone Cladding-L01 | 18 | 0
4 | Facade-L02
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R010 | Scaffolding-L02 | 13 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R030 | Installation of Profiles-L02 | 33 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | QN4L02R060 | Interface Flashing-L02 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.02 | Facade-L02 | Task Dependent | [NAME] | [NAME] | Stone Cladding-L02 | 18 | 0
4 | Facade-L03
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Scaffolding-L03 | 13 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03R020 | Installation Brackets Incl.[NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L03 | 33 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03R040 | [NAME] and Panels-L03 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03R050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03R060 | Interface Flashing-L03 | 26 | 0
6 | QN.4 | BC04.05.04.04.04.03 | Facade-L03 | Task Dependent | [NAME] | QN4L03R080 | Stone Cladding-L03 | 18 | 0
4 | Facade-L04
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R010 | Scaffolding-L04 | 13 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R020 | Installation Brackets Incl.Survey-L04 | 26 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | [NAME] | Installation of Profiles-L04 | 33 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R050 | [NAME] | 7 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R060 | Interface Flashing-L04 | 26 | 0
6 | QN.4 | [NAME] | Facade-L04 | Task Dependent | [NAME] | QN4L04R080 | Stone Cladding-L04 | 18 | 0
2 | Facade Plaza Front Side
4 | Facade-P01
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | QN4P01F010 | Scaffolding-P01 | 13 | 0
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | QN4P01F020 | Installation Brackets Incl.Survey-P01 | 26 | 0
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | [NAME] | Installation of Profiles-P01 | 33 | 0
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | QN4P01F040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | QN4P01F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.05.01 | Facade-P01 | Task Dependent | P01 | QN4P01F060 | Interface Flashing-P01 | 26 | 0
4 | Facade-P02
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | QN4P02F010 | Scaffolding-P02 | 13 | 0
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | QN4P02F020 | Installation Brackets Incl.Survey-P02 | 26 | 0
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | [NAME] | Installation of Profiles-P02 | 33 | 0
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | QN4P02F040 | [NAME] and Panels-P02 | 26 | 0
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | QN4P02F050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.05.02 | Facade-P02 | Task Dependent | P02 | QN4P02F060 | Interface Flashing-P02 | 26 | 0
2 | Facade Plaza Rear Side
4 | Facade-P01
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R010 | Scaffolding-P01 | 13 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R020 | Installation Brackets Incl.Survey-P01 | 26 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R030 | Installation of Profiles-P01 | 33 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R040 | [NAME] and [NAME] | 26 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | QN4P01R060 | Interface Flashing-P01 | 26 | 0
6 | QN.4 | BC04.05.04.04.06.01 | Facade-P01 | Task Dependent | P01 | [NAME] | Stone Cladding-P01 | 18 | 0
4 | Facade-P02
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R010 | Scaffolding-P02 | 13 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R020 | Installation Brackets Incl.Survey-P02 | 26 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R030 | Installation of Profiles-P02 | 33 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R040 | [NAME] and Panels-P02 | 26 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R050 | [NAME] | 7 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R060 | Interface Flashing-P02 | 26 | 0
6 | QN.4 | BC04.05.04.04.06.02 | Facade-P02 | Task Dependent | P02 | QN4P02R080 | Stone Cladding-P02 | 18 | 0
0 | Facade-Type 5
2 | Facade-Type 5
4 | Facade-Type 5
6 | Production of Facade Type 5 Front Side | BC04.05.04.05 | Facade-Type 5 | Task Dependent | B00 | QG5G001000 | Production of Facade Type 5 Front Side | 408 | 0
6 | Production of Facade Type 5 Rear Side | BC04.05.04.05 | Facade-Type 5 | Task Dependent | B00 | QG5G001010 | Production of Facade Type 5 Rear Side | 408 | 0
6 | Facade Type 5 Front & Rear | BC04.05.04.05 | Facade-Type 5 | WBS Summary | B00 | QN5G000000 | Facade Type 5 Front & Rear | 636 | 228279840
2 | Block
4 | Blocks Front Side
6 | QN.5 | BC04.05.04.05.01.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01FT01 | Bracket_Front Side_B01 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01FT02 | Facade Front Side_B01 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02FT01 | Bracket_Front Side_B02 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02FT02 | Facade Front Side_B02 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03FT01 | Bracket_Front Side_B03 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03FT02 | Facade Front Side_B03 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04FT01 | Bracket_Front Side_B04 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04FT02 | Facade Front Side_B04 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05FT01 | Bracket_Front Side_B05 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05FT02 | Facade Front Side_B05 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06FT01 | Bracket_Front Side_B06 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06FT02 | Facade Front Side_B06 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07FT01 | Bracket_Front [NAME] (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07FT02 | Facade Front Side_B07 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08FT01 | Bracket_Front Side_B08 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08FT02 | Facade Front Side_B08 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09FT01 | Bracket_Front Side_B09 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09FT02 | Facade Front Side_B09 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10FT01 | Bracket_Front Side_B10 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10FT02 | Facade Front Side_B10 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11FT01 | Bracket_Front Side_B11 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11FT02 | Facade Front Side_B11 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12FT01 | Bracket_Front Side_B12 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12FT02 | Facade Front Side_B12 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QN5B13FT01 | Bracket_Front Side_B13 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Facade Front Side_B13 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14FT01 | Bracket_Front Side_B14 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14FT02 | Facade Front Side_B14 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15FT01 | Bracket_Front Side_B15 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15FT02 | Facade Front Side_B15 Installation | 26 | 0
6 | QN.5 | [NAME] | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16FT01 | Bracket_Front Side_B16 (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16FT02 | Facade Front Side_B16 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17FT01 | Bracket_Front Side_B17 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17FT02 | Facade Front Side_B17 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18FT01 | Bracket_Front Side_B18 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18FT02 | Facade Front Side_B18 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19FT01 | Bracket_Front Side_B19 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19FT02 | Facade Front Side_B19 Installation | 16 | 0
6 | QN.5 | [NAME] | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20FT01 | Bracket_Front [NAME] (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20FT02 | Facade Front Side_B20 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QN5B21FT01 | Bracket_Front Side_B21 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | [NAME] | Facade Front Side_B21 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22FT01 | Bracket_Front Side_B22 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22FT02 | Facade Front Side_B22 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23FT01 | Bracket_Front Side_B23 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23FT02 | Facade Front Side_B23 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24FT01 | Bracket_Front Side_B24 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24FT02 | Facade Front Side_B24 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25FT01 | Bracket_Front Side_B25 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25FT02 | Facade Front Side_B25 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26FT01 | Bracket_Front Side_B26 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26FT02 | Facade Front Side_B26 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27FT01 | Bracket_Front Side_B27 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27FT02 | Facade Front Side_B27 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28FT01 | Bracket_Front Side_B28 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28FT02 | Facade Front Side_B28 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29FT01 | Bracket_Front Side_B29 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29FT02 | Facade Front Side_B29 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30FT01 | Bracket_Front Side_B30 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30FT02 | Facade Front Side_B30 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31FT01 | Bracket_Front Side_B31 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31FT02 | Facade Front Side_B31 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32FT01 | Bracket_Front Side_B32 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32FT02 | Facade Front Side_B32 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33FT01 | Bracket_Front Side_B33 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33FT02 | Facade Front Side_B33 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34FT01 | Bracket_Front Side_B34 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34FT02 | Facade Front Side_B34 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35FT01 | Bracket_Front Side_B35 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35FT02 | Facade Front Side_B35 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00FT01 | Bracket Front Side_Corner Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00FT02 | Facade Front Side_Corner Installation | 31 | 0
6 | QN.5 | BC04.05.04.05.01.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36FT01 | Bracket_Front Side_B36 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36FT02 | Facade Front Side_B36 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37FT01 | Bracket_Front Side_B37 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37FT02 | Facade Front Side_B37 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38FT01 | Bracket_Front Side_B38 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38FT02 | Facade Front Side_B38 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39FT01 | Bracket_Front Side_B39 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39FT02 | Facade Front Side_B39 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40FT01 | Bracket_Front Side_B40 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40FT02 | Facade Front Side_B40 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.01.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41FT01 | Bracket_Front Side_B41 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41FT02 | Facade Front Side_B41 Installation | 26 | 0
6 | QN.5 | [NAME] | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42FT01 | Bracket_Front Side_B42 (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42FT02 | Facade Front Side_B42 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43FT01 | Bracket_Front Side_B43 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43FT02 | Facade Front Side_B43 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44FT01 | Bracket_Front Side_B44 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44FT02 | Facade Front Side_B44 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Bracket_Front Side_B45 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QN5B45FT02 | Facade Front Side_B45 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46FT01 | Bracket_Front Side_B46 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46FT02 | Facade Front Side_B46 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47FT01 | Bracket_Front Side_B47 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47FT02 | Facade Front Side_B47 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48FT01 | Bracket_Front Side_B48 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48FT02 | Facade Front Side_B48 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49FT01 | Bracket_Front Side_B49 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49FT02 | Facade Front Side_B49 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50FT01 | Bracket_Front Side_B50 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50FT02 | Facade Front Side_B50 Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51FT01 | Bracket_Front Side_B51 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51FT02 | Facade Front Side_B51 Installation | 16 | 0
6 | QN.5 | BC04.05.04.05.01.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52FT01 | Bracket_Front Side_B52 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52FT02 | Facade Front Side_B52 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53FT01 | Bracket_Front Side_B53 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53FT02 | Facade Front Side_B53 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54FT01 | Bracket_Front Side_B54 (40m)Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54FT02 | Facade Front Side_B54 Installation | 26 | 0
6 | QN.5 | BC04.05.04.05.01.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55FT01 | Bracket_Front Side_B55 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55FT02 | Facade Front Side_B55 Installation | 26 | 0
4 | Blocks Rear Side
6 | QN.5 | BC04.05.04.05.01.02.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01RT01 | Bracket_Rear Side_B01 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01RT02 | Facade Rear Side_B01 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01RT03 | natural Stone_Rear Side_B01 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QN5B01ST01 | Facade_Side_B01 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02RT01 | Bracket_Rear Side_B02 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QN5B02RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | natural Stone_Rear Side_B02 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03RT01 | Bracket_Rear Side_B03 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QN5B03RT03 | natural Stone_Rear Side_B03 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04RT01 | Bracket_Rear Side_B04 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04RT02 | Facade Rear Side_B04 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QN5B04RT03 | natural Stone_Rear Side_B04 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05RT01 | Bracket_Rear Side_B05 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05RT02 | [NAME] | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QN5B05RT03 | natural Stone_Rear Side_B05 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06RT01 | Bracket_Rear Side_B06 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06RT02 | Facade Rear Side_B06 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QN5B06RT03 | natural Stone_Rear Side_B06 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07RT01 | Bracket_Rear Side_B07 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QN5B07RT03 | natural Stone_Rear [NAME] (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08RT01 | Bracket_Rear Side_B08 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QN5B08RT03 | natural Stone_Rear Side_B08 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09RT01 | Bracket_Rear Side_B09 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QN5B09RT02 | Facade Rear Side_B09 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | natural Stone_Rear Side_B09 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10RT01 | Bracket_Rear Side_B10 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10RT02 | Facade Rear Side_B10 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QN5B10RT03 | natural Stone_Rear Side_B10 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11RT01 | Bracket_Rear Side_B11 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11RT02 | Facade Rear Side_B11 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QN5B11RT03 | natural Stone_Rear Side_B11 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12RT01 | Bracket_Rear Side_B12 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12RT02 | Facade Rear Side_B12 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QN5B12RT03 | natural Stone_Rear Side_B12 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QN5B13RT01 | Bracket_Rear Side_B13 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QN5B13RT02 | [NAME] | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QN5B13RT03 | natural Stone_Rear Side_B13 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14RT01 | Bracket_Rear Side_B14 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14RT02 | [NAME] | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QN5B14RT03 | natural Stone_Rear Side_B14 (30m) Installation | 13 | 0
6 | QN.5 | [NAME] | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15RT01 | Bracket_Rear Side_B15 (40m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15RT02 | [NAME] | 23 | 0
6 | QN.5 | [NAME] | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QN5B15RT03 | natural Stone_Rear Side_B15 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16RT01 | Bracket_Rear Side_B16 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16RT02 | Facade Rear Side_B16 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QN5B16RT03 | natural Stone_Rear Side_B16 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17RT01 | Bracket_Rear Side_B17 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QN5B17RT02 | Facade Rear Side_B17 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | natural Stone_Rear Side_B17 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18RT01 | Bracket_Rear Side_B18 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18RT02 | Facade Rear Side_B18 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QN5B18RT03 | natural Stone_Rear Side_B18 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19RT01 | Bracket_Rear Side_B19 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19RT02 | Facade Rear Side_B19 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QN5B19RT03 | natural Stone_Rear Side_B19 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20RT01 | Bracket_Rear Side_B20 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QN5B20RT03 | natural Stone_Rear [NAME] (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QN5B21RT01 | Bracket_Rear Side_B21 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QN5B21RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QN5B21RT03 | natural Stone_Rear Side_B21 (40m) Installation | 13 | 0
6 | QN.5 | [NAME] | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22RT01 | Bracket_Rear Side_B22 (30m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22RT02 | Facade Rear Side_B22 Installation | 18 | 0
6 | QN.5 | [NAME] | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QN5B22RT03 | natural Stone_Rear Side_B22 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23RT01 | Bracket_Rear Side_B23 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23RT02 | [NAME] | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QN5B23RT03 | natural Stone_Rear Side_B23 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24RT01 | Bracket_Rear Side_B24 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24RT02 | Facade Rear Side_B24 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QN5B24RT03 | natural Stone_Rear Side_B24 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25RT01 | Bracket_Rear Side_B25 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25RT02 | Facade Rear Side_B25 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QN5B25RT03 | natural Stone_Rear [NAME] (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26RT01 | Bracket_Rear Side_B26 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26RT02 | Facade Rear Side_B26 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QN5B26RT03 | natural Stone_Rear Side_B26 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27RT01 | Bracket_Rear Side_B27 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27RT02 | Facade Rear Side_B27 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QN5B27RT03 | natural Stone_Rear Side_B27 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28RT01 | Bracket_Rear Side_B28 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28RT02 | Facade Rear Side_B28 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QN5B28RT03 | natural Stone_Rear Side_B28 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29RT01 | Bracket_Rear Side_B29 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29RT02 | Facade Rear Side_B29 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QN5B29RT03 | natural Stone_Rear Side_B29 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30RT01 | Bracket_Rear Side_B30 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30RT02 | Facade Rear Side_B30 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QN5B30RT03 | natural Stone_Rear Side_B30 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31RT01 | Bracket_Rear Side_B31 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31RT02 | [NAME] | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QN5B31RT03 | natural Stone_Rear Side_B31 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32RT01 | Bracket_Rear Side_B32 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QN5B32RT02 | Facade Rear Side_B32 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | [NAME] | natural Stone_Rear Side_B32 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33RT01 | Bracket_Rear Side_B33 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33RT02 | [NAME] | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QN5B33RT03 | natural Stone_Rear Side_B33 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34RT01 | Bracket_Rear Side_B34 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34RT02 | Facade Rear Side_B34 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QN5B34RT03 | natural Stone_Rear Side_B34 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35RT01 | Bracket_Rear Side_B35 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35RT02 | Facade Rear Side_B35 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QN5B35RT03 | natural Stone_Rear Side_B35 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00RT01 | [NAME] | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00RT02 | [NAME] | 12 | 0
6 | QN.5 | BC04.05.04.05.01.02.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QN5C00RT03 | natural Stone Rear Side_Corner Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36RT01 | Bracket_Rear Side_B36 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36RT02 | Facade Rear Side_B36 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QN5B36RT03 | natural Stone_Rear Side_B36 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37RT01 | Bracket_Rear Side_B37 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37RT02 | Facade Rear Side_B37 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QN5B37RT03 | natural Stone_Rear Side_B37 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38RT01 | Bracket_Rear Side_B38 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38RT02 | [NAME] | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QN5B38RT03 | natural Stone_Rear Side_B38 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39RT01 | Bracket_Rear Side_B39 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39RT02 | Facade Rear Side_B39 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QN5B39RT03 | natural Stone_Rear Side_B39 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40RT01 | Bracket_Rear Side_B40 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QN5B40RT03 | natural Stone_Rear Side_B40 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41RT01 | Bracket_Rear Side_B41 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QN5B41RT02 | [NAME] Side_B41 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | natural Stone_Rear Side_B41 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42RT01 | Bracket_Rear Side_B42 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QN5B42RT03 | natural Stone_Rear Side_B42 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43RT01 | Bracket_Rear Side_B43 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43RT02 | [NAME] | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QN5B43RT03 | natural Stone_Rear Side_B43 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Bracket_Rear Side_B44 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44RT02 | Facade Rear Side_B44 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QN5B44RT03 | natural Stone_Rear Side_B44 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QN5B45RT01 | Bracket_Rear Side_B45 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QN5B45RT02 | Facade Rear Side_B45 Installation | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | natural Stone_Rear Side_B45 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46RT01 | Bracket_Rear Side_B46 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QN5B46RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | [NAME] | natural Stone_Rear Side_B46 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47RT01 | Bracket_Rear Side_B47 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47RT02 | Facade Rear Side_B47 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QN5B47RT03 | natural Stone_Rear Side_B47 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48RT01 | Bracket_Rear Side_B48 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48RT02 | Facade Rear Side_B48 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QN5B48RT03 | natural Stone_Rear Side_B48 (40m) Installation | 13 | 0
6 | QN.5 | [NAME] | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49RT01 | Bracket_Rear Side_B49 (20m) Installation | 21 | 0
6 | QN.5 | [NAME] | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49RT02 | [NAME] | 14 | 0
6 | QN.5 | [NAME] | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QN5B49RT03 | natural Stone_Rear Side_B49 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | [NAME] | Bracket_Rear Side_B50 (30m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50RT02 | Facade Rear Side_B50 Installation | 18 | 0
6 | QN.5 | BC04.05.04.05.01.02.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QN5B50RT03 | natural Stone_Rear Side_B50 (30m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51RT01 | Bracket_Rear Side_B51 (20m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51RT02 | [NAME] | 14 | 0
6 | QN.5 | BC04.05.04.05.01.02.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QN5B51RT03 | natural Stone_Rear Side_B51 (20m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52RT01 | Bracket_Rear Side_B52 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52RT02 | Facade Rear Side_B52 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QN5B52RT03 | natural Stone_Rear Side_B52 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53RT01 | Bracket_Rear Side_B53 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QN5B53RT02 | Facade Rear Side_B53 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | [NAME] | natural Stone_Rear Side_B53 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54RT01 | Bracket_Rear Side_B54 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54RT02 | Facade Rear Side_B54 Installation | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QN5B54RT03 | natural Stone_Rear Side_B54 (40m) Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55RT01 | Bracket_Rear Side_B55 (40m)Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.01.02.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55RT02 | [NAME] | 23 | 0
6 | QN.5 | BC04.05.04.05.01.02.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55RT03 | natural Stone_Rear Side_B55 (40m)Installation | 13 | 0
6 | QN.5 | BC04.05.04.05.01.02.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QN5B55ST01 | Facade_Side_B55 (25m) Installation | 21 | 0
2 | Landmark
4 | Landmark Front Side
6 | QN.5 | BC04.05.04.05.02.01.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QN5L01FT01 | Bracket_Front Side_L01 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QN5L01FT02 | Facade Front Side_L01 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.01.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QN5L02FT01 | Bracket_Front Side_L02 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QN5L02FT02 | Facade Front Side_L02 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.01.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QN5L03FT01 | Bracket_Front Side_L03 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QN5L03FT02 | Facade Front Side_L03 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.01.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QN5L04FT01 | Bracket_Front Side_L04 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QN5L04FT02 | Facade Front Side_L04 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.01.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QN5L05FT01 | Bracket_Front Side_L05 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QN5L05FT02 | Facade Front Side_L05 Installation | 20 | 0
6 | QN.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QN5L06FT01 | Bracket_Front [NAME] (25m) Installation | 21 | 0
6 | QN.5 | [NAME] | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QN5L06FT02 | Facade Front Side_L06 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.01.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QN5L07FT01 | Bracket_Front [NAME] (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.01.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QN5L07FT02 | Facade Front Side_L07 Installation | 20 | 0
4 | Landmark Rear Side
6 | QN.5 | BC04.05.04.05.02.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QN5L01RT01 | Bracket_Rear Side_L01 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QN5L01RT02 | Facade Rear Side_L01 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QN5L02RT01 | Bracket_Rear Side_L02 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QN5L02RT02 | Facade Rear Side_L02 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QN5L03RT01 | Bracket_Rear Side_L03 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QN5L03RT02 | [NAME] Side_L03 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QN5L04RT01 | Bracket_Rear Side_L04 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QN5L04RT02 | [NAME] | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QN5L05RT01 | Bracket_Rear Side_L05 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QN5L05RT02 | [NAME] | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QN5L06RT01 | Bracket_Rear Side_L06 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QN5L06RT02 | Facade Rear Side_L06 Installation | 20 | 0
6 | QN.5 | BC04.05.04.05.02.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | [NAME] | Bracket_Rear Side_L07 (25m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.02.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QN5L07RT02 | [NAME] | 20 | 0
2 | Plaza
4 | Plaza Front Side
6 | QN.5 | BC04.05.04.05.03.01.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01FT01 | Bracket_Front Side_P01 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.01.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01FT02 | Facade Front Side_P01 Installation | 35 | 0
6 | QN.5 | BC04.05.04.05.03.01.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02FT01 | Bracket_Front Side_P02 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.01.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02FT02 | Facade Front Side_P02 Installation | 35 | 0
6 | QN.5 | BC04.05.04.05.03.01.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03FT01 | Bracket_Front Side_P03 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.01.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03FT02 | Facade Front Side_P03 Installation | 35 | 0
4 | Plaza Rear Side
6 | QN.5 | BC04.05.04.05.03.02.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01OT01 | Plaza 01_Internal Curtain Wall Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01OT02 | Plaza 01_Skylights Installation | 36 | 0
6 | QN.5 | BC04.05.04.05.03.02.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01RT01 | Bracket_Rear Side_P01 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QN5P01RT02 | [NAME] | 35 | 0
6 | QN.5 | BC04.05.04.05.03.02.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02OT01 | Plaza 02_Internal Curtain Wall Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02OT02 | Plaza 02_Skylights Installation | 36 | 0
6 | QN.5 | BC04.05.04.05.03.02.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02RT01 | Bracket_Rear Side_P02 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QN5P02RT02 | Facade Rear Side_P02 Installation | 35 | 0
6 | QN.5 | BC04.05.04.05.03.02.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03OT01 | Plaza 03_Internal Curtain Wall Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03OT02 | Plaza 03_Skylights Installation | 36 | 0
6 | QN.5 | BC04.05.04.05.03.02.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03RT01 | Bracket_Rear Side_P03 (40m) Installation | 21 | 0
6 | QN.5 | BC04.05.04.05.03.02.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QN5P03RT02 | Facade Rear Side_P03 Installation | 35 | 0
0 | Roofing for Type 1
2 | Roofing for Type 1
4 | Roofing for Type 1
6 | Roofing for Type 1 | BC04.05.05.01 | Roofing for Type 1 | WBS Summary | B00 | [NAME] | Roofing for Type 1 | 496 | 8696222
2 | Cluster
4 | Roofing-C01
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.01 | Roofing-C01 | Task Dependent | C01 | QM1C010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C02
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | QM1C020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | QM1C020030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | QM1C020040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | QM1C020050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.02 | Roofing-C02 | Task Dependent | C02 | QM1C020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C03
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.03 | Roofing-C03 | Task Dependent | C03 | QM1C030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C04
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.04 | Roofing-C04 | Task Dependent | C04 | QM1C040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C05
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | QM1C050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | QM1C050040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | QM1C050050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | QM1C050060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.05 | Roofing-C05 | Task Dependent | C05 | QM1C050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C06
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | QM1C060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | QM1C060040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | QM1C060050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | QM1C060060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.06 | Roofing-C06 | Task Dependent | C06 | QM1C060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C07
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.07 | Roofing-C07 | Task Dependent | C07 | QM1C070070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C08
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.08 | Roofing-C08 | Task Dependent | C08 | QM1C080070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C09
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | QM1C090060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.09 | Roofing-C09 | Task Dependent | C09 | [NAME] | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C10
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | QM1C100020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | QM1C100040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | QM1C100050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | QM1C100060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.10 | Roofing-C10 | Task Dependent | C10 | QM1C100070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C11
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.11 | Roofing-C11 | Task Dependent | C11 | QM1C110070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C12
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.12 | Roofing-C12 | Task Dependent | C12 | QM1C120070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C13
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.13 | Roofing-C13 | Task Dependent | C13 | QM1C130070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C14
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.14 | Roofing-C14 | Task Dependent | C14 | QM1C140070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C15
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | [NAME] | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.15 | Roofing-C15 | Task Dependent | C15 | QM1C150070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C16
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.01.16 | Roofing-C16 | Task Dependent | C16 | QM1C160070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Landmark
4 | Roofing-L01
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.01 | Roofing-L01 | Task Dependent | L01 | QM1L010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L02
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM1L020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM1L020040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM1L020050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM1L020060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM1L020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L03
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030030 | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM1L030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L04
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM1L040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM1L040040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM1L040050 | Terram filter membrane | 7 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM1L040060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM1L040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L05
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM1L050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L06
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | QM1L060010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | QM1L060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | QM1L060040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | QM1L060050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | [NAME] | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.06 | Roofing-L06 | Task Dependent | L06 | QM1L060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L07
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | [NAME] | Testing | 3 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070040 | Insulation Board 50mm | 13 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070050 | Terram filter membrane | 7 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070060 | M&E Installation on Roof | 18 | 0
6 | QM.1 | BC04.05.05.01.02.07 | Roofing-L07 | Task Dependent | L07 | QM1L070070 | Gravel layer & Concrete Tiles | 20 | 0
0 | Roofing for Type 2
2 | Roofing for Type 2
4 | Roofing for Type 2
6 | Roofing for Type 2 | BC04.05.05.02 | Roofing for Type 2 | WBS Summary | B00 | QM2G000000 | Roofing for Type 2 | 436 | 7435801
2 | Cluster
4 | Roofing-C01
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.01 | Roofing-C01 | Task Dependent | C01 | QM2C010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C02
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | QM2C020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | QM2C020040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | QM2C020050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | QM2C020060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.02 | Roofing-C02 | Task Dependent | C02 | QM2C020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C03
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.03 | Roofing-C03 | Task Dependent | C03 | QM2C030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C04
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040030 | Testing | 3 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040050 | Terram filter membrane | 7 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | [NAME] | Roofing-C04 | Task Dependent | C04 | QM2C040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C05
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.05 | Roofing-C05 | Task Dependent | C05 | QM2C050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C06
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | QM2C060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | QM2C060040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | QM2C060050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | QM2C060060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.06 | Roofing-C06 | Task Dependent | C06 | QM2C060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C07
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.07 | Roofing-C07 | Task Dependent | C07 | QM2C070070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C08
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.08 | Roofing-C08 | Task Dependent | C08 | QM2C080070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C09
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.09 | Roofing-C09 | Task Dependent | C09 | QM2C090070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C10
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | [NAME] | Testing | 3 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100050 | Terram filter membrane | 7 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | [NAME] | Roofing-C10 | Task Dependent | C10 | QM2C100070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C11
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | QM2C110020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | QM2C110040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | QM2C110050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | QM2C110060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.11 | Roofing-C11 | Task Dependent | C11 | QM2C110070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C12
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.01.12 | Roofing-C12 | Task Dependent | C12 | QM2C120070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Landmark
4 | Roofing-L01
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | QM2L010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | QM2L010040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | QM2L010050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | QM2L010060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.01 | Roofing-L01 | Task Dependent | L01 | QM2L010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L02
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM2L020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L03
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM2L030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L04
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM2L040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Insulation Board 50mm | 13 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Terram filter membrane | 7 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM2L040060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM2L040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L05
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM2L050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L06
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | [NAME] | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.06 | Roofing-L06 | Task Dependent | L06 | QM2L060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L07
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070030 | Testing | 3 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070040 | Insulation Board 50mm | 13 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070050 | Terram filter membrane | 7 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070060 | M&E Installation on Roof | 18 | 0
6 | QM.2 | BC04.05.05.02.02.07 | Roofing-L07 | Task Dependent | L07 | QM2L070070 | Gravel layer & Concrete Tiles | 20 | 0
0 | Roofing for Type 3
2 | Roofing for Type 3
4 | Roofing for Type 3
6 | Roofing for Type 3 | BC04.05.05.03 | Roofing for Type 3 | WBS Summary | B00 | QM3G000000 | Roofing for Type 3 | 414 | 5364296
2 | Cluster
4 | Roofing-C01
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | [NAME] | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.01 | Roofing-C01 | Task Dependent | C01 | QM3C010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C02
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | QM3C020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | QM3C020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | QM3C020040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | QM3C020050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.02 | Roofing-C02 | Task Dependent | C02 | QM3C020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C03
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.03 | Roofing-C03 | Task Dependent | C03 | QM3C030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C04
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.04 | Roofing-C04 | Task Dependent | C04 | QM3C040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C05
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | [NAME] | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.05 | Roofing-C05 | Task Dependent | C05 | QM3C050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C06
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.06 | Roofing-C06 | Task Dependent | C06 | QM3C060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C07
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.07 | Roofing-C07 | Task Dependent | C07 | QM3C070070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C08
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.08 | Roofing-C08 | Task Dependent | C08 | QM3C080070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C09
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | [NAME] | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.09 | Roofing-C09 | Task Dependent | C09 | QM3C090070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C10
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.01.10 | Roofing-C10 | Task Dependent | C10 | QM3C100070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Landmark
4 | Roofing-L01
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.02.01 | Roofing-L01 | Task Dependent | L01 | QM3L010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L02
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM3L020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L03
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM3L030070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Plaza
4 | Roofing-P01
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.03.01 | Roofing-P01 | Task Dependent | P01 | QM3P010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-P02
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020030 | Testing | 3 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020040 | Insulation Board 50mm | 13 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020050 | Terram filter membrane | 7 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020060 | M&E Installation on Roof | 18 | 0
6 | QM.3 | BC04.05.05.03.03.02 | Roofing-P02 | Task Dependent | P02 | QM3P020070 | Gravel layer & Concrete Tiles | 20 | 0
0 | Roofing for Type 4
2 | Roofing for Type 4
4 | Roofing for Type 4
6 | Roofing for Type 4 | BC04.05.05.04 | Roofing for Type 4 | WBS Summary | B00 | QM4G000000 | Roofing for Type 4 | 458 | 6042179
2 | Cluster
4 | Roofing-C01
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.01 | Roofing-C01 | Task Dependent | C01 | QM4C010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C02
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | QM4C020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | QM4C020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | QM4C020040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | QM4C020050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | [NAME] | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.02 | Roofing-C02 | Task Dependent | C02 | QM4C020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C03
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.03 | Roofing-C03 | Task Dependent | C03 | QM4C030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C04
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.04 | Roofing-C04 | Task Dependent | C04 | QM4C040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C05
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | [NAME] | Testing | 3 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050050 | Terram filter membrane | 7 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | [NAME] | Roofing-C05 | Task Dependent | C05 | QM4C050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C06
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.06 | Roofing-C06 | Task Dependent | C06 | QM4C060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C07
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.07 | Roofing-C07 | Task Dependent | C07 | QM4C070070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C08
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.08 | Roofing-C08 | Task Dependent | C08 | QM4C080070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C09
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | [NAME] | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.01.09 | Roofing-C09 | Task Dependent | C09 | QM4C090070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Landmark
4 | Roofing-L01
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.02.01 | Roofing-L01 | Task Dependent | L01 | QM4L010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L02
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM4L020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L03
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030030 | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM4L030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L04
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040030 | Testing | 3 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040050 | Terram filter membrane | 7 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | [NAME] | Roofing-L04 | Task Dependent | [NAME] | QM4L040070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Plaza
4 | Roofing-P01
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | [NAME] | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.03.01 | Roofing-P01 | Task Dependent | P01 | QM4P010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-P02
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | [NAME] | Testing | 3 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020040 | Insulation Board 50mm | 13 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020050 | Terram filter membrane | 7 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020060 | M&E Installation on Roof | 18 | 0
6 | QM.4 | BC04.05.05.04.03.02 | Roofing-P02 | Task Dependent | P02 | QM4P020070 | Gravel layer & Concrete Tiles | 20 | 0
0 | Roofing for Type 5
2 | Roofing for Type 5
4 | Roofing for Type 5
6 | Roofing for Type 5 | BC04.05.05.05 | Roofing for Type 5 | WBS Summary | B00 | QM5G000000 | Roofing for Type 5 | 376 | 13201340
2 | Cluster
4 | Roofing-C01
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | QM5C010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | [NAME] | Testing | 3 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | QM5C010040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | QM5C010050 | Terram filter membrane | 7 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | QM5C010060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | [NAME] | Roofing-C01 | Task Dependent | C01 | QM5C010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C02
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.02 | Roofing-C02 | Task Dependent | C02 | QM5C020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C03
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.03 | Roofing-C03 | Task Dependent | C03 | QM5C030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C04
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | [NAME] | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.04 | Roofing-C04 | Task Dependent | C04 | QM5C040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C05
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.05 | Roofing-C05 | Task Dependent | C05 | QM5C050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C06
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | QM5C060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | QM5C060040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | QM5C060050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | QM5C060060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.06 | Roofing-C06 | Task Dependent | C06 | QM5C060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C07
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | QM5C070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | QM5C070040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | QM5C070050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | QM5C070060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.07 | Roofing-C07 | Task Dependent | C07 | QM5C070070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C08
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.08 | Roofing-C08 | Task Dependent | C08 | QM5C080070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C09
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | QM5C090020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | [NAME] | Testing | 3 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | QM5C090040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | QM5C090050 | Terram filter membrane | 7 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | QM5C090060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | [NAME] | Roofing-C09 | Task Dependent | C09 | QM5C090070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C10
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.10 | Roofing-C10 | Task Dependent | C10 | QM5C100070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C11
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.11 | Roofing-C11 | Task Dependent | C11 | QM5C110070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C12
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.12 | Roofing-C12 | Task Dependent | C12 | QM5C120070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C13
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.13 | Roofing-C13 | Task Dependent | C13 | QM5C130070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C14
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.14 | Roofing-C14 | Task Dependent | C14 | QM5C140070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C15
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.15 | Roofing-C15 | Task Dependent | C15 | QM5C150070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C16
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | QM5C160020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | [NAME] | Testing | 3 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | QM5C160040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | QM5C160050 | Terram filter membrane | 7 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | QM5C160060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | [NAME] | Roofing-C16 | Task Dependent | C16 | QM5C160070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C17
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.17 | Roofing-C17 | Task Dependent | C17 | QM5C170070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C18
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.18 | Roofing-C18 | Task Dependent | C18 | QM5C180070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C19
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.19 | Roofing-C19 | Task Dependent | C19 | QM5C190070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C20
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | QM5C200020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | [NAME] | Testing | 3 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | QM5C200040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | QM5C200050 | Terram filter membrane | 7 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | QM5C200060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | [NAME] | Roofing-C20 | Task Dependent | C20 | QM5C200070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C21
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | QM5C210020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | QM5C210040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | QM5C210050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | QM5C210060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.21 | Roofing-C21 | Task Dependent | C21 | QM5C210070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-C21
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.01.22 | Roofing-C21 | Task Dependent | C22 | QM5C220070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Landmark
4 | Roofing-L01
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | QM5L010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | [NAME] | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | [NAME] | Testing | 3 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | QM5L010040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | QM5L010050 | Terram filter membrane | 7 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | QM5L010060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | [NAME] | Roofing-L01 | Task Dependent | L01 | QM5L010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L02
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.02 | Roofing-L02 | Task Dependent | [NAME] | QM5L020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L03
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.03 | Roofing-L03 | Task Dependent | [NAME] | QM5L030070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L04
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.04 | Roofing-L04 | Task Dependent | [NAME] | QM5L040070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L05
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.05 | Roofing-L05 | Task Dependent | [NAME] | QM5L050070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L06
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.06 | Roofing-L06 | Task Dependent | L06 | QM5L060070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-L07
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.02.07 | Roofing-L07 | Task Dependent | L07 | QM5L070070 | Gravel layer & Concrete Tiles | 20 | 0
2 | Plaza
4 | Roofing-P01
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.03.01 | Roofing-P01 | Task Dependent | P01 | QM5P010070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-P02
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020010 | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | [NAME] | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.03.02 | Roofing-P02 | Task Dependent | P02 | QM5P020070 | Gravel layer & Concrete Tiles | 20 | 0
4 | Roofing-P03
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | [NAME] | Slab Surface Preparation for Waterproofing | 2 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030020 | Waterproofing membrane 4mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030030 | Testing | 3 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030040 | Insulation Board 50mm | 13 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030050 | Terram filter membrane | 7 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030060 | M&E Installation on Roof | 18 | 0
6 | QM.5 | BC04.05.05.05.03.03 | Roofing-P03 | Task Dependent | P03 | QM5P030070 | Gravel layer & Concrete Tiles | 20 | 0
0 | Finishing Works - Type 1
2 | Finishing Works - Type 1
4 | Finishing Works - Type 1
6 | Finishing Works for Type 1 | BC04.05.06.01 | Finishing Works - Type 1 | WBS Summary | B00 | QP1G000000 | Finishing Works for Type 1 | 588 | 159785499
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Plastering-B01 | 40 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B01 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010030 | Granite Wall (Lobby)-B01 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010040 | Gypsum Board Filled and Paint Finish Wall-B01 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010050 | Screed-B01 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B01 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010100 | Gypsum Board Ceiling-B01 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010110 | Aluminium Metal Ceiling-B01 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010120 | Metalworks-B01 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010130 | Doors & Gates-B01 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Fittings-B01 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010150 | Painting-B01 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010160 | [NAME] (EPOXY techn. Rooms)-B01 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010170 | Furniture (Teakitchen)-B01 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP1B010180 | Final Cleaning-B01 | 18 | 0
4 | Block 02 (Axis 005 to 008)
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020010 | Plastering-B02 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B02 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Granite Wall (Lobby)-B02 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020040 | Gypsum Board Filled and Paint Finish Wall-B02 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020050 | Screed-B02 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B02 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020100 | Gypsum Board Ceiling-B02 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020110 | Aluminium Metal Ceiling-B02 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020120 | Metalworks-B02 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020130 | Doors & Gates-B02 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Fittings-B02 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020150 | Painting-B02 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020160 | [NAME] (EPOXY techn. Rooms)-B02 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020170 | Furniture (Teakitchen)-B02 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP1B020180 | Final Cleaning-B02 | 18 | 0
4 | Block 03 (Axis 011 to 015)
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030010 | Plastering-B03 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B03 | 72 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030030 | Granite Wall (Lobby)-B03 | 80 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030040 | Gypsum Board Filled and Paint Finish Wall-B03 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030050 | Screed-B03 | 32 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B03 | 28 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030070 | Granite [NAME] | 96 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030090 | [NAME] | 16 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030100 | Gypsum Board Ceiling-B03 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Aluminium Metal Ceiling-B03 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030120 | Metalworks-B03 | 16 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030130 | Doors & Gates-B03 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Fittings-B03 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030150 | Painting-B03 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030160 | [NAME] (EPOXY techn. Rooms)-B03 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030170 | Furniture (Teakitchen)-B03 | 20 | 0
6 | QP.1 | BC04.05.06.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP1B030180 | Final Cleaning-B03 | 24 | 0
4 | Block 04 (Axis 016 to 019)
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040010 | Plastering-B04 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B04 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040030 | Granite Wall (Lobby)-B04 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040040 | Gypsum Board Filled and Paint Finish Wall-B04 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040050 | Screed-B04 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B04 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040100 | Gypsum Board Ceiling-B04 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040110 | Aluminium Metal Ceiling-B04 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040120 | Metalworks-B04 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040130 | Doors & Gates-B04 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040140 | Fittings-B04 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040150 | Painting-B04 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | [NAME] | [NAME] (EPOXY techn. Rooms)-B04 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040170 | Furniture (Teakitchen)-B04 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.04 | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QP1B040180 | Final Cleaning-B04 | 18 | 0
4 | Block 05 (Axis 020 to 023)
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050010 | Plastering-B05 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B05 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | [NAME] | Granite Wall (Lobby)-B05 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050040 | Gypsum Board Filled and Paint Finish Wall-B05 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050050 | Screed-B05 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B05 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050095 | Heavy Duty Raised Floor-B05 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050100 | Gypsum Board Ceiling-B05 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050110 | Aluminium Metal Ceiling-B05 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050120 | Metalworks-B05 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050130 | Doors & Gates-B05 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050140 | Fittings-B05 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050150 | Painting-B05 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | [NAME] | [NAME] (EPOXY techn. Rooms)-B05 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050170 | Furniture (Teakitchen)-B05 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QP1B050180 | Final Cleaning-B05 | 18 | 0
4 | Block 06 (Axis 024 to 027)
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | [NAME] | Plastering-B06 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B06 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | [NAME] | Granite Wall (Lobby)-B06 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060040 | Gypsum Board Filled and Paint Finish Wall-B06 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060050 | Screed-B06 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B06 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060095 | Heavy Duty Raised Floor-B06 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060100 | Gypsum Board Ceiling-B06 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060110 | Aluminium Metal Ceiling-B06 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060120 | Metalworks-B06 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060130 | Doors & Gates-B06 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060140 | Fittings-B06 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060150 | Painting-B06 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060160 | [NAME] (EPOXY techn. Rooms)-B06 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060170 | Furniture (Teakitchen)-B06 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.06 | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QP1B060180 | Final Cleaning-B06 | 18 | 0
4 | Block 07 (Axis 028 to 031)
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070010 | Plastering-B07 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B07 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Granite Wall ([NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070040 | Gypsum Board Filled and Paint Finish Wall-B07 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070050 | Screed-B07 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B07 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070100 | Gypsum Board Ceiling-B07 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070110 | Aluminium Metal Ceiling-B07 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070120 | Metalworks-B07 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070130 | Doors & Gates-B07 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070140 | Fittings-B07 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070150 | Painting-B07 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QP1B070170 | Furniture (Teakitchen)-B07 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | [NAME] | Final Cleaning-B07 | 18 | 0
4 | Block 08 (Axis 032 to 036)
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080010 | Plastering-B08 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B08 | 72 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080030 | Granite Wall (Lobby)-B08 | 80 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080040 | Gypsum Board Filled and Paint Finish Wall-B08 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080050 | Screed-B08 | 32 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B08 | 28 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080070 | Granite [NAME] | 96 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080090 | [NAME] | 16 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080100 | Gypsum Board Ceiling-B08 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | [NAME] | Aluminium Metal Ceiling-B08 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080120 | Metalworks-B08 | 16 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080130 | Doors & Gates-B08 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | [NAME] | Fittings-B08 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080150 | Painting-B08 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080160 | [NAME] (EPOXY techn. Rooms)-B08 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080170 | Furniture (Teakitchen)-B08 | 20 | 0
6 | QP.1 | BC04.05.06.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QP1B080180 | Final Cleaning-B08 | 24 | 0
4 | Block 09 (Axis 039 to 042)
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090010 | Plastering-B09 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B09 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090030 | Granite Wall (Lobby)-B09 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090040 | Gypsum Board Filled and Paint Finish Wall-B09 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Screed-B09 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B09 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090100 | Gypsum Board Ceiling-B09 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Aluminium Metal Ceiling-B09 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090120 | Metalworks-B09 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090130 | Doors & Gates-B09 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | [NAME] | Fittings-B09 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090150 | Painting-B09 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090160 | [NAME] (EPOXY techn. Rooms)-B09 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090170 | Furniture (Teakitchen)-B09 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QP1B090180 | Final Cleaning-B09 | 18 | 0
4 | Block 10 (Axis 043 to 046)
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100010 | Plastering-B10 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B10 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | [NAME] | Granite Wall (Lobby)-B10 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100040 | Gypsum Board Filled and Paint Finish Wall-B10 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100050 | Screed-B10 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B10 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100100 | Gypsum Board Ceiling-B10 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100110 | Aluminium Metal Ceiling-B10 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100120 | Metalworks-B10 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100130 | Doors & Gates-B10 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100140 | Fittings-B10 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100150 | Painting-B10 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100160 | [NAME] (EPOXY techn. Rooms)-B10 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100170 | Furniture (Teakitchen)-B10 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QP1B100180 | Final Cleaning-B10 | 18 | 0
4 | Block 11 (Axis 047 to 050)
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110010 | Plastering-B11 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B11 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | [NAME] | Granite Wall (Lobby)-B11 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110040 | Gypsum Board Filled and Paint Finish Wall-B11 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110050 | Screed-B11 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B11 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110100 | Gypsum Board Ceiling-B11 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110110 | Aluminium Metal Ceiling-B11 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110120 | Metalworks-B11 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110130 | Doors & Gates-B11 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110140 | Fittings-B11 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110150 | Painting-B11 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110160 | [NAME] (EPOXY techn. Rooms)-B11 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110170 | Furniture (Teakitchen)-B11 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QP1B110180 | Final Cleaning-B11 | 18 | 0
4 | Block 12 (Axis 051 to 054)
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Plastering-B12 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B12 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120030 | Granite Wall (Lobby)-B12 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Gypsum Board Filled and Paint Finish Wall-B12 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120050 | Screed-B12 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B12 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120100 | Gypsum Board Ceiling-B12 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120110 | Aluminium Metal Ceiling-B12 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120120 | Metalworks-B12 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120130 | Doors & Gates-B12 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120140 | Fittings-B12 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120150 | Painting-B12 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120160 | [NAME] (EPOXY techn. Rooms)-B12 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120170 | Furniture (Teakitchen)-B12 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QP1B120180 | Final Cleaning-B12 | 18 | 0
4 | Block 13 (Axis 057 to 061)
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130010 | Plastering-B13 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B13 | 72 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130030 | Granite Wall (Lobby)-B13 | 80 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130040 | Gypsum Board Filled and Paint Finish Wall-B13 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130050 | Screed-B13 | 32 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B13 | 28 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130070 | Granite [NAME] | 96 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130080 | Porcelain [NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130090 | [NAME] | 16 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130100 | Gypsum Board Ceiling-B13 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130110 | Aluminium Metal Ceiling-B13 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130120 | Metalworks-B13 | 16 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130130 | Doors & Gates-B13 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130140 | Fittings-B13 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130150 | Painting-B13 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130160 | [NAME] (EPOXY techn. Rooms)-B13 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QP1B130170 | Furniture (Teakitchen)-B13 | 20 | 0
6 | QP.1 | BC04.05.06.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | [NAME] | Final Cleaning-B13 | 24 | 0
4 | Block 14 (Axis 062 to 065)
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140010 | Plastering-B14 | 36 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B14 | 54 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Granite Wall ([NAME] | 60 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140040 | Gypsum Board Filled and Paint Finish Wall-B14 | 36 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140050 | Screed-B14 | 24 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B14 | 21 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140070 | Granite [NAME] | 72 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140090 | [NAME] | 12 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140100 | Gypsum Board Ceiling-B14 | 36 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140110 | Aluminium Metal Ceiling-B14 | 9 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140120 | Metalworks-B14 | 12 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140130 | Doors & Gates-B14 | 6 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140140 | Fittings-B14 | 6 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140150 | Painting-B14 | 36 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140160 | [NAME] (EPOXY techn. Rooms)-B14 | 6 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140170 | Furniture (Teakitchen)-B14 | 15 | 0
6 | QP.1 | [NAME] | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP1B140180 | Final Cleaning-B14 | 18 | 0
4 | Block 15 (Axis 066 to 069)
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150010 | Plastering-B15 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B15 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150030 | Granite Wall (Lobby)-B15 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150040 | Gypsum Board Filled and Paint Finish Wall-B15 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150050 | Screed-B15 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B15 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150095 | Heavy Duty Raised Floor-B15 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150100 | Gypsum Board Ceiling-B15 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150110 | Aluminium Metal Ceiling-B15 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150120 | Metalworks-B15 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150130 | Doors & Gates-B15 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150140 | Fittings-B15 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150150 | Painting-B15 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150160 | [NAME] (EPOXY techn. Rooms)-B15 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | [NAME] | Furniture (Teakitchen)-B15 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QP1B150180 | Final Cleaning-B15 | 18 | 0
4 | Block 16 (Axis 070 to 073)
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160010 | Plastering-B16 | 36 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B16 | 54 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Granite Wall (Lobby)-B16 | 60 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160040 | Gypsum Board Filled and Paint Finish Wall-B16 | 36 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160050 | Screed-B16 | 24 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B16 | 21 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160070 | Granite [NAME] | 72 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160090 | [NAME] | 12 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160095 | Heavy Duty Raised Floor-B16 | 6 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160100 | Gypsum Board Ceiling-B16 | 36 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160110 | Aluminium Metal Ceiling-B16 | 9 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160120 | Metalworks-B16 | 12 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160130 | Doors & Gates-B16 | 6 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160140 | Fittings-B16 | 6 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160150 | Painting-B16 | 36 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160160 | [NAME] (EPOXY techn. Rooms)-B16 | 6 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160170 | Furniture (Teakitchen)-B16 | 15 | 0
6 | QP.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | QP1B160180 | Final Cleaning-B16 | 18 | 0
4 | Block 17 (Axis 074 to 077)
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170010 | Plastering-B17 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B17 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Granite Wall (Lobby)-B17 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170040 | Gypsum Board Filled and Paint Finish Wall-B17 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170050 | Screed-B17 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B17 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170100 | Gypsum Board Ceiling-B17 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170110 | Aluminium Metal Ceiling-B17 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170120 | Metalworks-B17 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170130 | Doors & Gates-B17 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170140 | Fittings-B17 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170150 | Painting-B17 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170160 | [NAME] (EPOXY techn. Rooms)-B17 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170170 | Furniture (Teakitchen)-B17 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QP1B170180 | Final Cleaning-B17 | 18 | 0
4 | Block 18 (Axis 078 to 081)
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180010 | Plastering-B18 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B18 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180030 | Granite Wall (Lobby)-B18 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180040 | Gypsum Board Filled and Paint Finish Wall-B18 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180050 | Screed-B18 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B18 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180100 | Gypsum Board Ceiling-B18 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180110 | Aluminium Metal Ceiling-B18 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180120 | Metalworks-B18 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180130 | Doors & Gates-B18 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180140 | Fittings-B18 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180150 | Painting-B18 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180160 | [NAME] (EPOXY techn. Rooms)-B18 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | [NAME] | Furniture (Teakitchen)-B18 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QP1B180180 | Final Cleaning-B18 | 18 | 0
4 | Block 19 (Axis 082 to 085)
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190010 | Plastering-B19 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B19 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190030 | Granite Wall (Lobby)-B19 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190040 | Gypsum Board Filled and Paint Finish Wall-B19 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190050 | Screed-B19 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B19 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190100 | Gypsum Board Ceiling-B19 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190110 | Aluminium Metal Ceiling-B19 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190120 | Metalworks-B19 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190130 | Doors & Gates-B19 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190140 | Fittings-B19 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190150 | Painting-B19 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190160 | [NAME] (EPOXY techn. Rooms)-B19 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190170 | Furniture (Teakitchen)-B19 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QP1B190180 | Final Cleaning-B19 | 18 | 0
4 | Block 20 (Axis 086 to 089)
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200010 | Plastering-B20 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B20 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200030 | Granite Wall (Lobby)-B20 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200040 | Gypsum Board Filled and Paint Finish Wall-B20 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200050 | Screed-B20 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B20 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200100 | Gypsum Board Ceiling-B20 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200110 | Aluminium Metal Ceiling-B20 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200120 | Metalworks-B20 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200130 | Doors & Gates-B20 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | [NAME] | Fittings-B20 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200150 | Painting-B20 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200160 | [NAME] (EPOXY techn. Rooms)-B20 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200170 | Furniture (Teakitchen)-B20 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QP1B200180 | Final Cleaning-B20 | 18 | 0
4 | Block 21 (Axis 092 to 096)
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Plastering-B21 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B21 | 72 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210030 | Granite Wall (Lobby)-B21 | 80 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210040 | Gypsum Board Filled and Paint Finish Wall-B21 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210050 | Screed-B21 | 32 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B21 | 28 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210070 | Granite [NAME] | 96 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210090 | [NAME] | 16 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210100 | Gypsum Board Ceiling-B21 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210110 | Aluminium Metal Ceiling-B21 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210120 | Metalworks-B21 | 16 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210130 | Doors & Gates-B21 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210140 | Fittings-B21 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210150 | Painting-B21 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210160 | [NAME] (EPOXY techn. Rooms)-B21 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210170 | Furniture (Teakitchen)-B21 | 20 | 0
6 | QP.1 | BC04.05.06.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QP1B210180 | Final Cleaning-B21 | 24 | 0
4 | Block 22 (Axis 097 to 100)
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220010 | Plastering-B22 | 36 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B22 | 54 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | [NAME] | Granite Wall (Lobby)-B22 | 60 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220040 | Gypsum Board Filled and Paint Finish Wall-B22 | 36 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220050 | Screed-B22 | 24 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B22 | 21 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220070 | Granite [NAME] | 72 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220090 | [NAME] | 12 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220100 | Gypsum Board Ceiling-B22 | 36 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220110 | Aluminium Metal Ceiling-B22 | 9 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220120 | Metalworks-B22 | 12 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220130 | Doors & Gates-B22 | 6 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220140 | Fittings-B22 | 6 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220150 | Painting-B22 | 36 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220160 | [NAME] (EPOXY techn. Rooms)-B22 | 6 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220170 | Furniture (Teakitchen)-B22 | 15 | 0
6 | QP.1 | [NAME] | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QP1B220180 | Final Cleaning-B22 | 18 | 0
4 | Block 23 (Axis 101 to 104)
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230010 | Plastering-B23 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B23 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | [NAME] | Granite Wall (Lobby)-B23 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230040 | Gypsum Board Filled and Paint Finish Wall-B23 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230050 | Screed-B23 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B23 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230100 | Gypsum Board Ceiling-B23 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230110 | Aluminium Metal Ceiling-B23 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230120 | Metalworks-B23 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230130 | Doors & Gates-B23 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230140 | Fittings-B23 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230150 | Painting-B23 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230170 | Furniture (Teakitchen)-B23 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QP1B230180 | Final Cleaning-B23 | 18 | 0
4 | Block 24 (Axis 105 to 108)
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240010 | Plastering-B24 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B24 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | [NAME] | Granite Wall (Lobby)-B24 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240040 | Gypsum Board Filled and Paint Finish Wall-B24 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240050 | Screed-B24 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B24 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240100 | Gypsum Board Ceiling-B24 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240110 | Aluminium Metal Ceiling-B24 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240120 | Metalworks-B24 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240130 | Doors & Gates-B24 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240140 | Fittings-B24 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | [NAME] | Painting-B24 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240160 | [NAME] (EPOXY techn. Rooms)-B24 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240170 | Furniture (Teakitchen)-B24 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QP1B240180 | Final Cleaning-B24 | 18 | 0
4 | Block 25 (Axis 109 to 112)
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250010 | Plastering-B25 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B25 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250030 | Granite Wall (Lobby)-B25 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250040 | Gypsum Board Filled and Paint Finish Wall-B25 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250050 | Screed-B25 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B25 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250095 | Heavy Duty Raised Floor-B25 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250100 | Gypsum Board Ceiling-B25 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250110 | Aluminium Metal Ceiling-B25 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250120 | Metalworks-B25 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250130 | Doors & Gates-B25 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250140 | Fittings-B25 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250150 | Painting-B25 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250160 | [NAME] (EPOXY techn. Rooms)-B25 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250170 | Furniture (Teakitchen)-B25 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.25 | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QP1B250180 | Final Cleaning-B25 | 18 | 0
4 | Block 26 (Axis 113 to 116)
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | [NAME] | Plastering-B26 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B26 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260030 | Granite Wall (Lobby)-B26 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260040 | Gypsum Board Filled and Paint Finish Wall-B26 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260050 | Screed-B26 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B26 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260095 | Heavy Duty Raised Floor-B26 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260100 | Gypsum Board Ceiling-B26 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260110 | Aluminium Metal Ceiling-B26 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260120 | Metalworks-B26 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260130 | Doors & Gates-B26 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | [NAME] | Fittings-B26 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260150 | Painting-B26 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260160 | [NAME] (EPOXY techn. Rooms)-B26 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260170 | Furniture (Teakitchen)-B26 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QP1B260180 | Final Cleaning-B26 | 18 | 0
4 | Block 27 (Axis 117 to 120)
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270010 | Plastering-B27 | 36 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B27 | 54 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270030 | Granite Wall (Lobby)-B27 | 60 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270040 | Gypsum Board Filled and Paint Finish Wall-B27 | 36 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270050 | Screed-B27 | 24 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B27 | 21 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270070 | Granite [NAME] | 72 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270090 | [NAME] | 12 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270100 | Gypsum Board Ceiling-B27 | 36 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270110 | Aluminium Metal Ceiling-B27 | 9 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270120 | Metalworks-B27 | 12 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270130 | Doors & Gates-B27 | 6 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270140 | Fittings-B27 | 6 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270150 | Painting-B27 | 36 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270160 | [NAME] (EPOXY techn. Rooms)-B27 | 6 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270170 | Furniture (Teakitchen)-B27 | 15 | 0
6 | QP.1 | [NAME] | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QP1B270180 | Final Cleaning-B27 | 18 | 0
4 | Block 28 (Axis 121 to 124)
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Plastering-B28 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B28 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Granite Wall (Lobby)-B28 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280040 | Gypsum Board Filled and Paint Finish Wall-B28 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280050 | Screed-B28 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B28 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280100 | Gypsum Board Ceiling-B28 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280110 | Aluminium Metal Ceiling-B28 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280120 | Metalworks-B28 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280130 | Doors & Gates-B28 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | [NAME] | Fittings-B28 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280150 | Painting-B28 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280160 | [NAME] (EPOXY techn. Rooms)-B28 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280170 | Furniture (Teakitchen)-B28 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QP1B280180 | Final Cleaning-B28 | 18 | 0
4 | Block 29 (Axis 127 to 130)
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Plastering-B29 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B29 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | [NAME] | Granite Wall (Lobby)-B29 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290040 | Gypsum Board Filled and Paint Finish Wall-B29 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290050 | Screed-B29 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B29 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290100 | Gypsum Board Ceiling-B29 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290110 | Aluminium Metal Ceiling-B29 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290120 | Metalworks-B29 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290130 | Doors & Gates-B29 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290140 | Fittings-B29 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290150 | Painting-B29 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290160 | [NAME] (EPOXY techn. Rooms)-B29 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290170 | Furniture (Teakitchen)-B29 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QP1B290180 | Final Cleaning-B29 | 18 | 0
4 | Block 30 (Axis 131 to 134)
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300010 | Plastering-B30 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B30 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | [NAME] | Granite Wall (Lobby)-B30 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300040 | Gypsum Board Filled and Paint Finish Wall-B30 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300050 | Screed-B30 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B30 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300100 | Gypsum Board Ceiling-B30 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300110 | Aluminium Metal Ceiling-B30 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300120 | Metalworks-B30 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300130 | Doors & Gates-B30 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | [NAME] | Fittings-B30 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300150 | Painting-B30 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300160 | [NAME] (EPOXY techn. Rooms)-B30 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300170 | Furniture (Teakitchen)-B30 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QP1B300180 | Final Cleaning-B30 | 18 | 0
4 | Block 31 (Axis 135 to 138)
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Plastering-B31 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B31 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310030 | Granite Wall (Lobby)-B31 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310040 | Gypsum Board Filled and Paint Finish Wall-B31 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310050 | Screed-B31 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B31 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310100 | Gypsum Board Ceiling-B31 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | [NAME] | Aluminium Metal Ceiling-B31 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310120 | Metalworks-B31 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310130 | Doors & Gates-B31 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310140 | Fittings-B31 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310150 | Painting-B31 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310160 | [NAME] (EPOXY techn. Rooms)-B31 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310170 | Furniture (Teakitchen)-B31 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QP1B310180 | Final Cleaning-B31 | 18 | 0
4 | Block 32 (Axis 139 to 142)
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Plastering-B32 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B32 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Granite Wall (Lobby)-B32 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320040 | Gypsum Board Filled and Paint Finish Wall-B32 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320050 | Screed-B32 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B32 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320100 | Gypsum Board Ceiling-B32 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320110 | Aluminium Metal Ceiling-B32 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320120 | Metalworks-B32 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320130 | Doors & Gates-B32 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | [NAME] | Fittings-B32 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320150 | Painting-B32 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320160 | [NAME] (EPOXY techn. Rooms)-B32 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320170 | Furniture (Teakitchen)-B32 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QP1B320180 | Final Cleaning-B32 | 18 | 0
4 | Block 33 (Axis 145 to 149)
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330010 | Plastering-B33 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B33 | 72 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330030 | Granite Wall (Lobby)-B33 | 80 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330040 | Gypsum Board Filled and Paint Finish Wall-B33 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330050 | Screed-B33 | 32 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B33 | 28 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330070 | Granite [NAME] | 96 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330080 | Porcelain [NAME] | 60 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330090 | [NAME] | 16 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330100 | Gypsum Board Ceiling-B33 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330110 | Aluminium Metal Ceiling-B33 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330120 | Metalworks-B33 | 16 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330130 | Doors & Gates-B33 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | [NAME] | Fittings-B33 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330150 | Painting-B33 | 48 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330160 | [NAME] (EPOXY techn. Rooms)-B33 | 8 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330170 | Furniture (Teakitchen)-B33 | 20 | 0
6 | QP.1 | BC04.05.06.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QP1B330180 | Final Cleaning-B33 | 24 | 0
4 | Block 34 (Axis 150 to 153)
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340010 | Plastering-B34 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B34 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | [NAME] | Granite Wall (Lobby)-B34 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340040 | Gypsum Board Filled and Paint Finish Wall-B34 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340050 | Screed-B34 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B34 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340100 | Gypsum Board Ceiling-B34 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340110 | Aluminium Metal Ceiling-B34 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340120 | Metalworks-B34 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340130 | Doors & Gates-B34 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340140 | Fittings-B34 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340150 | Painting-B34 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340160 | [NAME] (EPOXY techn. Rooms)-B34 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340170 | Furniture (Teakitchen)-B34 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QP1B340180 | Final Cleaning-B34 | 18 | 0
4 | Block 35 (Axis 154 to 157)
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350010 | Plastering-B35 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B35 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350030 | Granite Wall (Lobby)-B35 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350040 | Gypsum Board Filled and Paint Finish Wall-B35 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350050 | Screed-B35 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B35 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350095 | Heavy Duty Raised Floor-B35 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350100 | Gypsum Board Ceiling-B35 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350110 | Aluminium Metal Ceiling-B35 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350120 | Metalworks-B35 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350130 | Doors & Gates-B35 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350140 | Fittings-B35 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350150 | Painting-B35 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350160 | [NAME] (EPOXY techn. Rooms)-B35 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350170 | Furniture (Teakitchen)-B35 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QP1B350180 | Final Cleaning-B35 | 18 | 0
4 | Block 36 (Axis 158 to 161)
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360010 | Plastering-B36 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B36 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | [NAME] | Granite Wall (Lobby)-B36 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360040 | Gypsum Board Filled and Paint Finish Wall-B36 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360050 | Screed-B36 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B36 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360095 | Heavy Duty Raised Floor-B36 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360100 | Gypsum Board Ceiling-B36 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360110 | Aluminium Metal Ceiling-B36 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360120 | Metalworks-B36 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360130 | Doors & Gates-B36 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | [NAME] | Fittings-B36 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360150 | Painting-B36 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360160 | [NAME] (EPOXY techn. Rooms)-B36 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360170 | Furniture (Teakitchen)-B36 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QP1B360180 | Final Cleaning-B36 | 18 | 0
4 | Block 37 (Axis 162 to 165)
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | [NAME] | Plastering-B37 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B37 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370030 | Granite Wall (Lobby)-B37 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370040 | Gypsum Board Filled and Paint Finish Wall-B37 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370050 | Screed-B37 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B37 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370100 | Gypsum Board Ceiling-B37 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370110 | Aluminium Metal Ceiling-B37 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370120 | Metalworks-B37 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370130 | Doors & Gates-B37 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | [NAME] | Fittings-B37 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370150 | Painting-B37 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370160 | [NAME] (EPOXY techn. Rooms)-B37 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QP1B370170 | Furniture (Teakitchen)-B37 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | [NAME] | Final Cleaning-B37 | 18 | 0
4 | Block 38 (Axis 166 to 169)
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | [NAME] | Plastering-B38 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B38 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | [NAME] | Granite Wall (Lobby)-B38 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380040 | Gypsum Board Filled and Paint Finish Wall-B38 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380050 | Screed-B38 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B38 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380100 | Gypsum Board Ceiling-B38 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380110 | Aluminium Metal Ceiling-B38 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380120 | Metalworks-B38 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380130 | Doors & Gates-B38 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | [NAME] | Fittings-B38 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380150 | Painting-B38 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380160 | [NAME] (EPOXY techn. Rooms)-B38 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380170 | Furniture (Teakitchen)-B38 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.38 | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QP1B380180 | Final Cleaning-B38 | 18 | 0
4 | Block 39 (Axis 172 to 175)
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Plastering-B39 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B39 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390030 | Granite Wall (Lobby)-B39 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390040 | Gypsum Board Filled and Paint Finish Wall-B39 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390050 | Screed-B39 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B39 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390100 | Gypsum Board Ceiling-B39 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | [NAME] | Aluminium Metal Ceiling-B39 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390120 | Metalworks-B39 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390130 | Doors & Gates-B39 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390140 | Fittings-B39 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390150 | Painting-B39 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390160 | [NAME] (EPOXY techn. Rooms)-B39 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390170 | Furniture (Teakitchen)-B39 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QP1B390180 | Final Cleaning-B39 | 18 | 0
4 | Block 40 (Axis 176 to 179)
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400010 | Plastering-B40 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B40 | 54 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400030 | Granite Wall (Lobby)-B40 | 60 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400040 | Gypsum Board Filled and Paint Finish Wall-B40 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400050 | Screed-B40 | 24 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B40 | 21 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400090 | [NAME] | 12 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400100 | Gypsum Board Ceiling-B40 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400110 | Aluminium Metal Ceiling-B40 | 9 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400120 | Metalworks-B40 | 12 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400130 | Doors & Gates-B40 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400140 | Fittings-B40 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400150 | Painting-B40 | 36 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400160 | [NAME] (EPOXY techn. Rooms)-B40 | 6 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QP1B400170 | Furniture (Teakitchen)-B40 | 15 | 0
6 | QP.1 | BC04.05.06.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | [NAME] | Final Cleaning-B40 | 18 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Plastering-L01 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L01 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010030 | Granite Wall (Lobby)-L01 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010050 | Screed-L01 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L01 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010100 | Gypsum Board Ceiling-L01 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Aluminium Metal Ceiling-L01 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010120 | Metalworks-L01 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010130 | Doors & Gates-L01 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Fittings-L01 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010150 | Painting-L01 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010160 | [NAME] (EPOXY techn. Rooms)-L01 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010170 | Furniture (Teakitchen)-L01 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP1L010180 | Final Cleaning-L01 | 18 | 0
4 | Landmark 02 (Axis 037 to 038)
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Plastering-L02 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L02 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L02 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020050 | Screed-L02 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L02 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020100 | Gypsum Board Ceiling-L02 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020110 | Aluminium Metal Ceiling-L02 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020120 | Metalworks-L02 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020130 | Doors & Gates-L02 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020140 | Fittings-L02 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020150 | Painting-L02 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020160 | [NAME] (EPOXY techn. Rooms)-L02 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020170 | Furniture (Teakitchen)-L02 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QP1L020180 | Final Cleaning-L02 | 18 | 0
4 | Landmark 03 (Axis 055 to 056)
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030010 | Plastering-L03 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L03 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030030 | Granite Wall (Lobby)-L03 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030050 | Screed-L03 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L03 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Gypsum Board Ceiling-L03 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030110 | Aluminium Metal Ceiling-L03 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030120 | Metalworks-L03 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030130 | Doors & Gates-L03 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | [NAME] | Fittings-L03 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030150 | Painting-L03 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030160 | [NAME] (EPOXY techn. Rooms)-L03 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030170 | Furniture (Teakitchen)-L03 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QP1L030180 | Final Cleaning-L03 | 18 | 0
4 | Landmark 04 (Axis 090 to 091)
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040010 | Plastering-L04 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L04 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L04 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040050 | Screed-L04 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L04 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040100 | Gypsum Board Ceiling-L04 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040110 | Aluminium Metal Ceiling-L04 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040120 | Metalworks-L04 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040130 | Doors & Gates-L04 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | [NAME] | Fittings-L04 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040150 | Painting-L04 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040160 | [NAME] (EPOXY techn. Rooms)-L04 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040170 | Furniture (Teakitchen)-L04 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.04 | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QP1L040180 | Final Cleaning-L04 | 18 | 0
4 | Landmark 05 (Axis 125 to 126)
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | Plastering-L05 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L05 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L05 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050050 | Screed-L05 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L05 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050100 | Gypsum Board Ceiling-L05 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050110 | Aluminium Metal Ceiling-L05 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050120 | Metalworks-L05 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050130 | Doors & Gates-L05 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050140 | Fittings-L05 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050150 | Painting-L05 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050160 | [NAME] (EPOXY techn. Rooms)-L05 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050170 | Furniture (Teakitchen)-L05 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QP1L050180 | Final Cleaning-L05 | 18 | 0
4 | Landmark 06 (Axis 143 to 144)
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060010 | Plastering-L06 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L06 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060030 | Granite Wall (Lobby)-L06 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060050 | Screed-L06 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L06 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060080 | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060100 | Gypsum Board Ceiling-L06 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060110 | Aluminium Metal Ceiling-L06 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060120 | Metalworks-L06 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060130 | Doors & Gates-L06 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060140 | Fittings-L06 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | [NAME] | Painting-L06 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | [NAME] | [NAME] (EPOXY techn. Rooms)-L06 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060170 | Furniture (Teakitchen)-L06 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.06 | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QP1L060180 | Final Cleaning-L06 | 18 | 0
4 | Landmark 07 (Axis 170 to 171)
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070010 | Plastering-L07 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L07 | 54 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070030 | Granite Wall (Lobby)-L07 | 60 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070050 | Screed-L07 | 24 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L07 | 21 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070070 | Granite [NAME] | 72 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070100 | Gypsum Board Ceiling-L07 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070110 | Aluminium Metal Ceiling-L07 | 9 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070120 | Metalworks-L07 | 12 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070130 | Doors & Gates-L07 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | Fittings-L07 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070150 | Painting-L07 | 36 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070160 | [NAME] (EPOXY techn. Rooms)-L07 | 6 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070170 | Furniture (Teakitchen)-L07 | 15 | 0
6 | QP.1 | BC04.05.06.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QP1L070180 | Final Cleaning-L07 | 18 | 0
0 | Finishing Works- Type 2
2 | Finishing Works- Type 2
4 | Finishing Works- Type 2
6 | Finishing Works for Type 2 | BC04.05.06.02 | Finishing Works- Type 2 | WBS Summary | B00 | QP2G000000 | Finishing Works for Type 2 | 572 | 141083812
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010010 | Plastering-B01 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B01 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010030 | Granite Wall (Lobby)-B01 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010040 | Gypsum Board Filled and Paint Finish Wall-B01 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010050 | Screed-B01 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B01 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010070 | Granite [NAME]-B01 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010100 | Gypsum Board Ceiling-B01 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010110 | Aluminium Metal Ceiling-B01 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010120 | Metalworks-B01 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010130 | Doors & Gates-B01 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Fittings-B01 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010150 | Painting-B01 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010170 | Furniture (Teakitchen)-B01 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP2B010180 | Final Cleaning-B01 | 18 | 0
4 | Block 02 (Axis 005 to 008)
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Plastering-B02 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B02 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020030 | Granite Wall (Lobby)-B02 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020040 | Gypsum Board Filled and Paint Finish Wall-B02 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020050 | Screed-B02 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B02 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020070 | Granite [NAME]-B02 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020100 | Gypsum Board Ceiling-B02 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020110 | Aluminium Metal Ceiling-B02 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020120 | Metalworks-B02 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020130 | Doors & Gates-B02 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020140 | Fittings-B02 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020150 | Painting-B02 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020160 | [NAME] (EPOXY techn. Room-B02 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QP2B020170 | Furniture (Teakitchen)-B02 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | [NAME] | Final Cleaning-B02 | 18 | 0
4 | Block 03 (Axis 011 to 015)
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030010 | Plastering-B03 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B03 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Granite Wall (Lobby)-B03 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030040 | Gypsum Board Filled and Paint Finish Wall-B03 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030050 | Screed-B03 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B03 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030070 | Granite [NAME]-B03 | 96 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030095 | Heavy Duty Raised Floor-B03 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030100 | Gypsum Board Ceiling-B03 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030110 | Aluminium Metal Ceiling-B03 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030120 | Metalworks-B03 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030130 | Doors & Gates-B03 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Fittings-B03 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030150 | Painting-B03 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030160 | [NAME] (EPOXY techn. Room-B03 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030170 | Furniture (Teakitchen)-B03 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QP2B030180 | Final Cleaning-B03 | 24 | 0
4 | Block 04 (Axis 016 to 020)
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040010 | Plastering-B04 | 48 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B04 | 72 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040030 | Granite Wall (Lobby)-B04 | 80 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040040 | Gypsum Board Filled and Paint Finish Wall-B04 | 48 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040050 | Screed-B04 | 32 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B04 | 28 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040070 | Granite [NAME] | 96 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040090 | [NAME] | 16 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040095 | Heavy Duty Raised Floor-B04 | 8 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040100 | Gypsum Board Ceiling-B04 | 25 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040110 | Aluminium Metal Ceiling-B04 | 8 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040120 | Metalworks-B04 | 16 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040130 | Doors & Gates-B04 | 8 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | [NAME] | Fittings-B04 | 8 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040150 | Painting-B04 | 36 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040160 | [NAME] (EPOXY techn. Room-B04 | 8 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040170 | Furniture (Teakitchen)-B04 | 20 | 0
6 | QP.2 | [NAME] | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QP2B040180 | Final Cleaning-B04 | 24 | 0
4 | Block 05 (Axis 023 to 027)
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | [NAME] | Plastering-B05 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B05 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050030 | Granite Wall (Lobby)-B05 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050040 | Gypsum Board Filled and Paint Finish Wall-B05 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050050 | Screed-B05 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B05 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050100 | Gypsum Board Ceiling-B05 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050110 | Aluminium Metal Ceiling-B05 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050120 | Metalworks-B05 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050130 | Doors & Gates-B05 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050140 | Fittings-B05 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050150 | Painting-B05 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050160 | [NAME] (EPOXY techn. Room-B05 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050170 | Furniture (Teakitchen)-B05 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | QP2B050180 | Final Cleaning-B05 | 24 | 0
4 | Block 06 (Axis 028 to 031)
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060010 | Plastering-B06 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B06 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060030 | Granite Wall (Lobby)-B06 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Gypsum Board Filled and Paint Finish Wall-B06 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060050 | Screed-B06 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toilet-B06 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060100 | Gypsum Board Ceiling-B06 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060110 | Aluminium Metal Ceiling-B06 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060120 | Metalworks-B06 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060130 | Doors & Gates-B06 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | [NAME] | Fittings-B06 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060150 | Painting-B06 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060160 | [NAME] (EPOXY techn. Room-B06 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060170 | Furniture (Teakitchen)-B06 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QP2B060180 | Final Cleaning-B06 | 18 | 0
4 | Block 07 (Axis 032 to 035)
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Plastering-B07 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B07 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Granite Wall ([NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070040 | Gypsum Board Filled and Paint Finish Wall-B07 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070050 | Screed-B07 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toilet-B07 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070070 | Granite [NAME]-B07 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070100 | Gypsum Board Ceiling-B07 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070110 | Aluminium Metal Ceiling-B07 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070120 | Metalworks-B07 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070130 | Doors & Gates-B07 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | [NAME] | Fittings-B07 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070150 | Painting-B07 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070160 | [NAME] (EPOXY techn. Room-B07 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070170 | Furniture (Teakitchen)-B07 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QP2B070180 | Final Cleaning-B07 | 18 | 0
4 | Block 08 (Axis 036 to 040)
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080010 | Plastering-B08 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B08 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | [NAME] | Granite Wall (Lobby)-B08 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080040 | Gypsum Board Filled and Paint Finish Wall-B08 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080050 | Screed-B08 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B08 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080070 | Granite [NAME]-B08 | 96 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080100 | Gypsum Board Ceiling-B08 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080110 | Aluminium Metal Ceiling-B08 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080120 | Metalworks-B08 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080130 | Doors & Gates-B08 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080140 | Fittings-B08 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080150 | Painting-B08 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080160 | [NAME] (EPOXY techn. Room-B08 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080170 | Furniture (Teakitchen)-B08 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QP2B080180 | Final Cleaning-B08 | 24 | 0
4 | Block 09 (Axis 041 to 044)
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090010 | Plastering-B09 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B09 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090030 | Granite Wall (Lobby)-B09 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090040 | Gypsum Board Filled and Paint Finish Wall-B09 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090050 | Screed-B09 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B09 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090070 | Granite [NAME]-B09 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090100 | Gypsum Board Ceiling-B09 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090110 | Aluminium Metal Ceiling-B09 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090120 | Metalworks-B09 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090130 | Doors & Gates-B09 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090140 | Fittings-B09 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090150 | Painting-B09 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090160 | [NAME] (EPOXY techn. Room-B09 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090170 | Furniture (Teakitchen)-B09 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QP2B090180 | Final Cleaning-B09 | 18 | 0
4 | Block 10 (Axis 045 to 049)
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Plastering-B10 | 48 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B10 | 72 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Granite Wall (Lobby)-B10 | 80 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100040 | Gypsum Board Filled and Paint Finish Wall-B10 | 48 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100050 | Screed-B10 | 32 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B10 | 28 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100070 | Granite [NAME] | 96 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100090 | [NAME] | 16 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100100 | Gypsum Board Ceiling-B10 | 25 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100110 | Aluminium Metal Ceiling-B10 | 8 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100120 | Metalworks-B10 | 16 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100130 | Doors & Gates-B10 | 8 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100140 | Fittings-B10 | 8 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100150 | Painting-B10 | 36 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100160 | [NAME] (EPOXY techn. Room-B10 | 8 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100170 | Furniture (Teakitchen)-B10 | 20 | 0
6 | QP.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QP2B100180 | Final Cleaning-B10 | 24 | 0
4 | Block 11 (Axis 052 to 056)
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | [NAME] | Plastering-B11 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B11 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110030 | Granite Wall (Lobby)-B11 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110040 | Gypsum Board Filled and Paint Finish Wall-B11 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110050 | Screed-B11 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B11 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110070 | Granite [NAME]-B11 | 96 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110095 | Heavy Duty Raised Floor-B11 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110100 | Gypsum Board Ceiling-B11 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110110 | Aluminium Metal Ceiling-B11 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110120 | Metalworks-B11 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110130 | Doors & Gates-B11 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | [NAME] | Fittings-B11 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110150 | Painting-B11 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110160 | [NAME] (EPOXY techn. Room-B11 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110170 | Furniture (Teakitchen)-B11 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QP2B110180 | Final Cleaning-B11 | 24 | 0
4 | Block 12 (Axis 057 to 060)
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Plastering-B12 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B12 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Granite Wall (Lobby)-B12 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120040 | Gypsum Board Filled and Paint Finish Wall-B12 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120050 | Screed-B12 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B12 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120095 | Heavy Duty Raised Floor-B12 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120100 | Gypsum Board Ceiling-B12 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120110 | Aluminium Metal Ceiling-B12 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120120 | Metalworks-B12 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120130 | Doors & Gates-B12 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120140 | Fittings-B12 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120150 | Painting-B12 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120160 | [NAME] (EPOXY techn. Room-B12 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | [NAME] | Furniture (Teakitchen)-B12 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QP2B120180 | Final Cleaning-B12 | 18 | 0
4 | Block 13 (Axis 061 to 064)
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130010 | Plastering-B13 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B13 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | [NAME] | Granite Wall (Lobby)-B13 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130040 | Gypsum Board Filled and Paint Finish Wall-B13 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130050 | Screed-B13 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B13 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130100 | Gypsum Board Ceiling-B13 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130110 | Aluminium Metal Ceiling-B13 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130120 | Metalworks-B13 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130130 | Doors & Gates-B13 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | [NAME] | Fittings-B13 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130150 | Painting-B13 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130160 | [NAME] (EPOXY techn. Room-B13 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130170 | Furniture (Teakitchen)-B13 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QP2B130180 | Final Cleaning-B13 | 18 | 0
4 | Block 14 (Axis 065 to 069)
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140010 | Plastering-B14 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B14 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Granite Wall ([NAME] | 80 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140040 | Gypsum Board Filled and Paint Finish Wall-B14 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140050 | Screed-B14 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B14 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140100 | Gypsum Board Ceiling-B14 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140110 | Aluminium Metal Ceiling-B14 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140120 | Metalworks-B14 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140130 | Doors & Gates-B14 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140140 | Fittings-B14 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140150 | Painting-B14 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140160 | [NAME] (EPOXY techn. Room-B14 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QP2B140170 | Furniture (Teakitchen)-B14 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | [NAME] | Final Cleaning-B14 | 24 | 0
4 | Block 15 (Axis 070 to 073)
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | [NAME] | Plastering-B15 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B15 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150030 | Granite Wall (Lobby)-B15 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150040 | Gypsum Board Filled and Paint Finish Wall-B15 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150050 | Screed-B15 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B15 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150100 | Gypsum Board Ceiling-B15 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150110 | Aluminium Metal Ceiling-B15 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150120 | Metalworks-B15 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150130 | Doors & Gates-B15 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150140 | Fittings-B15 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150150 | Painting-B15 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150160 | [NAME] (EPOXY techn. Room-B15 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150170 | Furniture (Teakitchen)-B15 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.15 | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QP2B150180 | Final Cleaning-B15 | 18 | 0
4 | Block 16 (Axis 074 to 078)
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160010 | Plastering-B16 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B16 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160030 | Granite Wall (Lobby)-B16 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160040 | Gypsum Board Filled and Paint Finish Wall-B16 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160050 | Screed-B16 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B16 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160100 | Gypsum Board Ceiling-B16 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160110 | Aluminium Metal Ceiling-B16 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160120 | Metalworks-B16 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160130 | Doors & Gates-B16 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160140 | Fittings-B16 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160150 | Painting-B16 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160160 | [NAME] (EPOXY techn. Room-B16 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | [NAME] | Furniture (Teakitchen)-B16 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QP2B160180 | Final Cleaning-B16 | 24 | 0
4 | Block 17 (Axis 081 to 085)
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | [NAME] | Plastering-B17 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B17 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | [NAME] | Granite Wall (Lobby)-B17 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170040 | Gypsum Board Filled and Paint Finish Wall-B17 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170050 | Screed-B17 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B17 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170100 | Gypsum Board Ceiling-B17 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170110 | Aluminium Metal Ceiling-B17 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170120 | Metalworks-B17 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170130 | Doors & Gates-B17 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170140 | Fittings-B17 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170150 | Painting-B17 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170160 | [NAME] (EPOXY techn. Room-B17 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170170 | Furniture (Teakitchen)-B17 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QP2B170180 | Final Cleaning-B17 | 24 | 0
4 | Block 18 (Axis 086 to 089)
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180010 | Plastering-B18 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B18 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180030 | Granite Wall (Lobby)-B18 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180040 | Gypsum Board Filled and Paint Finish Wall-B18 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180050 | Screed-B18 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B18 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180070 | Granite [NAME]-B18 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180100 | Gypsum Board Ceiling-B18 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180110 | Aluminium Metal Ceiling-B18 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180120 | Metalworks-B18 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180130 | Doors & Gates-B18 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180140 | Fittings-B18 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180150 | Painting-B18 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180160 | [NAME] (EPOXY techn. Room-B18 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | [NAME] | Furniture (Teakitchen)-B18 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QP2B180180 | Final Cleaning-B18 | 18 | 0
4 | Block 19 (Axis 090 to 093)
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190010 | Plastering-B19 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B19 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190030 | Granite Wall (Lobby)-B19 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190040 | Gypsum Board Filled and Paint Finish Wall-B19 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190050 | Screed-B19 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B19 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190100 | Gypsum Board Ceiling-B19 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | [NAME] | Aluminium Metal Ceiling-B19 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190120 | Metalworks-B19 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190130 | Doors & Gates-B19 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190140 | Fittings-B19 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190150 | Painting-B19 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190160 | [NAME] (EPOXY techn. Room-B19 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190170 | Furniture (Teakitchen)-B19 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QP2B190180 | Final Cleaning-B19 | 18 | 0
4 | Block 20 (Axis 094 to 098)
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200010 | Plastering-B20 | 48 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B20 | 72 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-B20 | 80 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200040 | Gypsum Board Filled and Paint Finish Wall-B20 | 48 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200050 | Screed-B20 | 32 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B20 | 28 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200070 | Granite [NAME]-B20 | 96 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200090 | [NAME] | 16 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200100 | Gypsum Board Ceiling-B20 | 25 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200110 | Aluminium Metal Ceiling-B20 | 8 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200120 | Metalworks-B20 | 16 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200130 | Doors & Gates-B20 | 8 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Fittings-B20 | 8 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200150 | Painting-B20 | 36 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | [NAME] | Furniture (Teakitchen)-B20 | 20 | 0
6 | QP.2 | [NAME] | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QP2B200180 | Final Cleaning-B20 | 24 | 0
4 | Block 21 (Axis 099 to 102)
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210010 | Plastering-B21 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B21 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | [NAME] | Granite Wall (Lobby)-B21 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210040 | Gypsum Board Filled and Paint Finish Wall-B21 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210050 | Screed-B21 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B21 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210095 | Heavy Duty Raised Floor-B21 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210100 | Gypsum Board Ceiling-B21 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210110 | Aluminium Metal Ceiling-B21 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210120 | Metalworks-B21 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210130 | Doors & Gates-B21 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210140 | Fittings-B21 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210150 | Painting-B21 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210160 | [NAME] (EPOXY techn. Room-B21 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210170 | Furniture (Teakitchen)-B21 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.21 | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QP2B210180 | Final Cleaning-B21 | 18 | 0
4 | Block 22 (Axis 103 to 107)
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | [NAME] | Plastering-B22 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B22 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | [NAME] | Granite Wall (Lobby)-B22 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220040 | Gypsum Board Filled and Paint Finish Wall-B22 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220050 | Screed-B22 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B22 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220095 | Heavy Duty Raised Floor-B22 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220100 | Gypsum Board Ceiling-B22 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220110 | Aluminium Metal Ceiling-B22 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220120 | Metalworks-B22 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220130 | Doors & Gates-B22 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220140 | Fittings-B22 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220150 | Painting-B22 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220160 | [NAME] (EPOXY techn. Room-B22 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | [NAME] | Furniture (Teakitchen)-B22 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QP2B220180 | Final Cleaning-B22 | 24 | 0
4 | Block 23 (Axis 110 to 114)
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | [NAME] | Plastering-B23 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B23 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230030 | Granite Wall (Lobby)-B23 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230040 | Gypsum Board Filled and Paint Finish Wall-B23 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230050 | Screed-B23 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B23 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230100 | Gypsum Board Ceiling-B23 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230110 | Aluminium Metal Ceiling-B23 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230120 | Metalworks-B23 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230130 | Doors & Gates-B23 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230140 | Fittings-B23 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230150 | Painting-B23 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230160 | [NAME] (EPOXY techn. Room-B23 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230170 | Furniture (Teakitchen)-B23 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QP2B230180 | Final Cleaning-B23 | 24 | 0
4 | Block 24 (Axis 115 to 118)
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240010 | Plastering-B24 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B24 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | [NAME] | Granite Wall (Lobby)-B24 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240040 | Gypsum Board Filled and Paint Finish Wall-B24 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240050 | Screed-B24 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toilet-B24 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240100 | Gypsum Board Ceiling-B24 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240110 | Aluminium Metal Ceiling-B24 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240120 | Metalworks-B24 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240130 | Doors & Gates-B24 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240140 | Fittings-B24 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240150 | Painting-B24 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240160 | [NAME] (EPOXY techn. Room-B24 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240170 | Furniture (Teakitchen)-B24 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QP2B240180 | Final Cleaning-B24 | 18 | 0
4 | Block 25 (Axis 119 to 122)
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250010 | Plastering-B25 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B25 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250030 | Granite Wall (Lobby)-B25 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250040 | Gypsum Board Filled and Paint Finish Wall-B25 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250050 | Screed-B25 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B25 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250070 | Granite [NAME]-B25 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250100 | Gypsum Board Ceiling-B25 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250110 | Aluminium Metal Ceiling-B25 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250120 | Metalworks-B25 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250130 | Doors & Gates-B25 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250140 | Fittings-B25 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250150 | Painting-B25 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250160 | [NAME] (EPOXY techn. Room-B25 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250170 | Furniture (Teakitchen)-B25 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QP2B250180 | Final Cleaning-B25 | 18 | 0
4 | Block 26 (Axis 123 to 127)
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260010 | Plastering-B26 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B26 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260030 | Granite Wall (Lobby)-B26 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260040 | Gypsum Board Filled and Paint Finish Wall-B26 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260050 | Screed-B26 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toilet-B26 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260100 | Gypsum Board Ceiling-B26 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260110 | Aluminium Metal Ceiling-B26 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260120 | Metalworks-B26 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260130 | Doors & Gates-B26 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | [NAME] | Fittings-B26 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260150 | Painting-B26 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260160 | [NAME] (EPOXY techn. Room-B26 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260170 | Furniture (Teakitchen)-B26 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QP2B260180 | Final Cleaning-B26 | 24 | 0
4 | Block 27 (Axis 128 to 131)
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270010 | Plastering-B27 | 36 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B27 | 54 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | [NAME] | Granite Wall (Lobby)-B27 | 60 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270040 | Gypsum Board Filled and Paint Finish Wall-B27 | 36 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270050 | Screed-B27 | 24 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B27 | 21 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270070 | Granite [NAME] | 72 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270090 | [NAME] | 12 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270095 | Heavy Duty Raised Floor-B27 | 6 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270100 | Gypsum Board Ceiling-B27 | 18 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270110 | Aluminium Metal Ceiling-B27 | 6 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270120 | Metalworks-B27 | 12 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270130 | Doors & Gates-B27 | 6 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270140 | Fittings-B27 | 6 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270150 | Painting-B27 | 27 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | [NAME] | [NAME] (EPOXY techn. Room-B27 | 6 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QP2B270170 | Furniture (Teakitchen)-B27 | 15 | 0
6 | QP.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | [NAME] | Final Cleaning-B27 | 18 | 0
4 | Block 28 (Axis 132 to 136)
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280010 | Plastering-B28 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B28 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | [NAME] | Granite Wall (Lobby)-B28 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280040 | Gypsum Board Filled and Paint Finish Wall-B28 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280050 | Screed-B28 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B28 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280070 | Granite [NAME] | 96 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280095 | Heavy Duty Raised Floor-B28 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280100 | Gypsum Board Ceiling-B28 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280110 | Aluminium Metal Ceiling-B28 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280120 | Metalworks-B28 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280130 | Doors & Gates-B28 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280140 | Fittings-B28 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | [NAME] | Painting-B28 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280160 | [NAME] (EPOXY techn. Room-B28 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280170 | Furniture (Teakitchen)-B28 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QP2B280180 | Final Cleaning-B28 | 24 | 0
4 | Block 29 (Axis 139 to 142)
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290010 | Plastering-B29 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B29 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | [NAME] | Granite Wall (Lobby)-B29 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290040 | Gypsum Board Filled and Paint Finish Wall-B29 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290050 | Screed-B29 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B29 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290100 | Gypsum Board Ceiling-B29 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290110 | Aluminium Metal Ceiling-B29 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290120 | Metalworks-B29 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290130 | Doors & Gates-B29 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290140 | Fittings-B29 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290150 | Painting-B29 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290160 | [NAME] (EPOXY techn. Room-B29 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290170 | Furniture (Teakitchen)-B29 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QP2B290180 | Final Cleaning-B29 | 18 | 0
4 | Block 30 (Axis 143 to 147)
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300010 | Plastering-B30 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B30 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300030 | Granite Wall (Lobby)-B30 | 80 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300040 | Gypsum Board Filled and Paint Finish Wall-B30 | 48 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300050 | Screed-B30 | 32 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B30 | 28 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300070 | Granite [NAME]-B30 | 96 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300080 | Porcelain [NAME] | 60 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300090 | [NAME] | 16 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300100 | Gypsum Board Ceiling-B30 | 25 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300110 | Aluminium Metal Ceiling-B30 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300120 | Metalworks-B30 | 16 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300130 | Doors & Gates-B30 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | [NAME] | Fittings-B30 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300150 | Painting-B30 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300160 | [NAME] (EPOXY techn. Room-B30 | 8 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300170 | Furniture (Teakitchen)-B30 | 20 | 0
6 | QP.2 | BC04.05.06.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QP2B300180 | Final Cleaning-B30 | 24 | 0
4 | Block 31 (Axis 150 to 153)
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310010 | Plastering-B31 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B31 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | [NAME] | Granite Wall (Lobby)-B31 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310040 | Gypsum Board Filled and Paint Finish Wall-B31 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310050 | Screed-B31 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B31 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310070 | Granite [NAME]-B31 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310100 | Gypsum Board Ceiling-B31 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310110 | Aluminium Metal Ceiling-B31 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310120 | Metalworks-B31 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310130 | Doors & Gates-B31 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310140 | Fittings-B31 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310150 | Painting-B31 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310160 | [NAME] (EPOXY techn. Room-B31 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310170 | Furniture (Teakitchen)-B31 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QP2B310180 | Final Cleaning-B31 | 18 | 0
4 | Block 32 (Axis 154 to 157)
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | [NAME] | Plastering-B32 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B32 | 54 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320030 | Granite Wall (Lobby)-B32 | 60 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320040 | Gypsum Board Filled and Paint Finish Wall-B32 | 36 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320050 | Screed-B32 | 24 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B32 | 21 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320070 | Granite [NAME]-B32 | 72 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320090 | [NAME] | 12 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320100 | Gypsum Board Ceiling-B32 | 18 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320110 | Aluminium Metal Ceiling-B32 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320120 | Metalworks-B32 | 12 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320130 | Doors & Gates-B32 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320140 | Fittings-B32 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320150 | Painting-B32 | 27 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320160 | [NAME] (EPOXY techn. Room-B32 | 6 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320170 | Furniture (Teakitchen)-B32 | 15 | 0
6 | QP.2 | BC04.05.06.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QP2B320180 | Final Cleaning-B32 | 18 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | [NAME] | Plastering-L01 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L01 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010030 | Granite Wall (Lobby)-L01 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010050 | Screed-L01 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L01 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010100 | Gypsum Board Ceiling-L01 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010110 | Aluminium Metal Ceiling-L01 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010120 | Metalworks-L01 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010130 | Doors & Gates-L01 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010140 | Fittings-L01 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010150 | Painting-L01 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010160 | [NAME] (EPOXY techn. Room-L01 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010170 | Furniture (Teakitchen)-L01 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QP2L010180 | Final Cleaning-L01 | 18 | 0
4 | Landmark 02 (Axis 021 to 022)
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020010 | Plastering-L02 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L02 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020030 | Granite Wall (Lobby)-L02 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Screed-L02 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L02 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020100 | Gypsum Board Ceiling-L02 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020110 | Aluminium Metal Ceiling-L02 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020120 | Metalworks-L02 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020130 | Doors & Gates-L02 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020140 | Fittings-L02 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020150 | Painting-L02 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020160 | [NAME] (EPOXY techn. Room-L02 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020170 | Furniture (Teakitchen)-L02 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QP2L020180 | Final Cleaning-L02 | 18 | 0
4 | Landmark 03 (Axis 050 to 051)
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Plastering-L03 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L03 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030030 | Granite Wall (Lobby)-L03 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030050 | Screed-L03 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L03 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030100 | Gypsum Board Ceiling-L03 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Aluminium Metal Ceiling-L03 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030120 | Metalworks-L03 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030130 | Doors & Gates-L03 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | [NAME] | Fittings-L03 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030150 | Painting-L03 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030160 | [NAME] (EPOXY techn. Room-L03 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030170 | Furniture (Teakitchen)-L03 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QP2L030180 | Final Cleaning-L03 | 18 | 0
4 | Landmark 04 (Axis 079 to 080)
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040010 | Plastering-L04 | 36 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L04 | 54 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L04 | 60 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040050 | Screed-L04 | 24 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L04 | 21 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040070 | Granite [NAME] | 72 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040100 | Gypsum Board Ceiling-L04 | 18 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040110 | Aluminium Metal Ceiling-L04 | 6 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040120 | Metalworks-L04 | 12 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040130 | Doors & Gates-L04 | 6 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040140 | Fittings-L04 | 6 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040150 | Painting-L04 | 27 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040160 | [NAME] (EPOXY techn. Room-L04 | 6 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QP2L040170 | Furniture (Teakitchen)-L04 | 15 | 0
6 | QP.2 | [NAME] | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | [NAME] | Final Cleaning-L04 | 18 | 0
4 | Landmark 05 (Axis 108 to 109)
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | [NAME] | Plastering-L05 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L05 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050030 | Granite Wall (Lobby)-L05 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050050 | Screed-L05 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L05 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050100 | Gypsum Board Ceiling-L05 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050110 | Aluminium Metal Ceiling-L05 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050120 | Metalworks-L05 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050130 | Doors & Gates-L05 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050140 | Fittings-L05 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050150 | Painting-L05 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050170 | Furniture (Teakitchen)-L05 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QP2L050180 | Final Cleaning-L05 | 18 | 0
4 | Landmark 06 (Axis 137 to 138)
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Plastering-L06 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L06 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060030 | Granite Wall (Lobby)-L06 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060050 | Screed-L06 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L06 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060100 | Gypsum Board Ceiling-L06 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060110 | Aluminium Metal Ceiling-L06 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060120 | Metalworks-L06 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060130 | Doors & Gates-L06 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060140 | Fittings-L06 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060150 | Painting-L06 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060160 | [NAME] (EPOXY techn. Room-L06 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060170 | Furniture (Teakitchen)-L06 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QP2L060180 | Final Cleaning-L06 | 18 | 0
4 | Landmark 07 (Axis 148 to 149)
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070010 | Plastering-L07 | 36 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L07 | 54 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070030 | Granite Wall (Lobby)-L07 | 60 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070050 | Screed-L07 | 24 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L07 | 21 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070070 | Granite [NAME] | 72 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070080 | Porcelain [NAME] | 45 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070100 | Gypsum Board Ceiling-L07 | 18 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070110 | Aluminium Metal Ceiling-L07 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070120 | Metalworks-L07 | 12 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070130 | Doors & Gates-L07 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070140 | Fittings-L07 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070150 | Painting-L07 | 27 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070160 | [NAME] (EPOXY techn. Room-L07 | 6 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070170 | Furniture (Teakitchen)-L07 | 15 | 0
6 | QP.2 | BC04.05.06.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QP2L070180 | Final Cleaning-L07 | 18 | 0
0 | Finishing Works - Type 3
2 | Finishing Works - Type 3
4 | Finishing Works - Type 3
6 | Finishing Works for Type 3 | BC04.05.06.03 | Finishing Works - Type 3 | WBS Summary | B00 | [NAME] | Finishing Works for Type 3 | 616 | 69790892
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Plastering-B01 | 36 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B01 | 54 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010030 | Granite Wall (Lobby)-B01 | 60 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010050 | Screed-B01 | 24 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B01 | 21 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010070 | Granite [NAME] | 72 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010090 | [NAME] | 12 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010100 | Gypsum Board Ceiling-B01 | 18 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Aluminium Metal Ceiling-B01 | 6 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010120 | Metalworks-B01 | 12 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010130 | Doors & Gates-B01 | 6 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | [NAME] | Fittings-B01 | 6 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010150 | Painting-B01 | 27 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010160 | [NAME] (EPOXY techn. Rooms)-B01 | 6 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010170 | Furniture (Teakitchen)-B01 | 15 | 0
6 | QP.3 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QP3B010180 | Final Cleaning-B01 | 18 | 0
4 | Block 02 (Axis 005 to 007)
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | [NAME] | Plastering-B02 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B02 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020030 | Granite Wall (Lobby)-B02 | 40 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020050 | Screed-B02 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B02 | 14 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020070 | Granite [NAME] | 48 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020080 | Porcelain [NAME] | 30 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | [NAME] | [NAME] | 8 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020100 | Gypsum Board Ceiling-B02 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020110 | Aluminium Metal Ceiling-B02 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020120 | Metalworks-B02 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020130 | Doors & Gates-B02 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020140 | Fittings-B02 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | [NAME] | Painting-B02 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020160 | [NAME] (EPOXY techn. Rooms)-B02 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020170 | Furniture (Teakitchen)-B02 | 10 | 0
6 | QP.3 | BC04.05.06.03.01.02 | Block 02 (Axis 005 to 007) | Task Dependent | B02 | QP3B020180 | Final Cleaning-B02 | 12 | 0
4 | Block 03 (Axis 008 to 012)
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030010 | Plastering-B03 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B03 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030030 | Granite Wall (Lobby)-B03 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030050 | Screed-B03 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B03 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030100 | Gypsum Board Ceiling-B03 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030110 | Aluminium Metal Ceiling-B03 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030120 | Metalworks-B03 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030130 | Doors & Gates-B03 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | [NAME] | Fittings-B03 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030150 | Painting-B03 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030160 | [NAME] (EPOXY techn. Rooms)-B03 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030170 | Furniture (Teakitchen)-B03 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QP3B030180 | Final Cleaning-B03 | 24 | 0
4 | Block 04 (Axis 013 to 017)
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040010 | Plastering-B04 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B04 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040030 | Granite Wall (Lobby)-B04 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040050 | Screed-B04 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B04 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040100 | Gypsum Board Ceiling-B04 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040110 | Aluminium Metal Ceiling-B04 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040120 | Metalworks-B04 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040130 | Doors & Gates-B04 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040140 | Fittings-B04 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040150 | Painting-B04 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040160 | [NAME] (EPOXY techn. Rooms)-B04 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040170 | Furniture (Teakitchen)-B04 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QP3B040180 | Final Cleaning-B04 | 24 | 0
4 | Block 05 (Axis 018 to 022)
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050010 | Plastering-B05 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B05 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050030 | Granite Wall (Lobby)-B05 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050050 | Screed-B05 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B05 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050095 | Heavy Duty Raised Floor-B05 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050100 | Gypsum Board Ceiling-B05 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050110 | Aluminium Metal Ceiling-B05 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050120 | Metalworks-B05 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050130 | Doors & Gates-B05 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050140 | Fittings-B05 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050150 | Painting-B05 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050160 | [NAME] (EPOXY techn. Rooms)-B05 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050170 | Furniture (Teakitchen)-B05 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QP3B050180 | Final Cleaning-B05 | 24 | 0
4 | Block 06 (Axis 023 to 025)
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | [NAME] | Plastering-B06 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B06 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060030 | Granite Wall (Lobby)-B06 | 40 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060050 | Screed-B06 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B06 | 14 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060070 | Granite [NAME] | 48 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060080 | Porcelain [NAME] | 30 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060090 | [NAME] | 8 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060100 | Gypsum Board Ceiling-B06 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | [NAME] | Aluminium Metal Ceiling-B06 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060120 | Metalworks-B06 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060130 | Doors & Gates-B06 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | [NAME] | Fittings-B06 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060150 | Painting-B06 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060160 | [NAME] (EPOXY techn. Rooms)-B06 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060170 | Furniture (Teakitchen)-B06 | 10 | 0
6 | QP.3 | BC04.05.06.03.01.06 | Block 06 (Axis 023 to 025) | Task Dependent | B06 | QP3B060180 | Final Cleaning-B06 | 12 | 0
4 | Block 07 (Axis 026 to 030)
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | [NAME] | Plastering-B07 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B07 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070030 | Granite Wall ([NAME] | 80 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070050 | Screed-B07 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B07 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070100 | Gypsum Board Ceiling-B07 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070110 | Aluminium Metal Ceiling-B07 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070120 | Metalworks-B07 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070130 | Doors & Gates-B07 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070140 | Fittings-B07 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070150 | Painting-B07 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | [NAME] | Furniture (Teakitchen)-B07 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QP3B070180 | Final Cleaning-B07 | 24 | 0
4 | Block 08 (Axis 031 to 035)
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080010 | Plastering-B08 | 48 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B08 | 72 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080030 | Granite Wall (Lobby)-B08 | 80 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080050 | Screed-B08 | 32 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B08 | 28 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080070 | Granite [NAME] | 96 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080090 | [NAME] | 16 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080100 | Gypsum Board Ceiling-B08 | 25 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080110 | Aluminium Metal Ceiling-B08 | 8 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080120 | Metalworks-B08 | 16 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080130 | Doors & Gates-B08 | 8 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | [NAME] | Fittings-B08 | 8 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080150 | Painting-B08 | 36 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080160 | [NAME] (EPOXY techn. Rooms)-B08 | 8 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080170 | Furniture (Teakitchen)-B08 | 20 | 0
6 | QP.3 | [NAME] | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QP3B080180 | Final Cleaning-B08 | 24 | 0
4 | Block 09 (Axis 036 to 040)
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | [NAME] | Plastering-B09 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B09 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090030 | Granite Wall (Lobby)-B09 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090050 | Screed-B09 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B09 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090100 | Gypsum Board Ceiling-B09 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090110 | Aluminium Metal Ceiling-B09 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090120 | Metalworks-B09 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090130 | Doors & Gates-B09 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | [NAME] | Fittings-B09 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090150 | Painting-B09 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090160 | [NAME] (EPOXY techn. Rooms)-B09 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090170 | Furniture (Teakitchen)-B09 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QP3B090180 | Final Cleaning-B09 | 24 | 0
4 | Block 10 (Axis 041 to 045)
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100010 | Plastering-B10 | 48 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B10 | 72 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | [NAME] | Granite Wall (Lobby)-B10 | 80 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100050 | Screed-B10 | 32 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B10 | 28 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100070 | Granite [NAME] | 96 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100090 | [NAME] | 16 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100100 | Gypsum Board Ceiling-B10 | 25 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100110 | Aluminium Metal Ceiling-B10 | 8 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100120 | Metalworks-B10 | 16 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100130 | Doors & Gates-B10 | 8 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100140 | Fittings-B10 | 8 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100150 | Painting-B10 | 36 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100160 | [NAME] (EPOXY techn. Rooms)-B10 | 8 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100170 | Furniture (Teakitchen)-B10 | 20 | 0
6 | QP.3 | [NAME] | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QP3B100180 | Final Cleaning-B10 | 24 | 0
4 | Block 11 (Axis 046 to 049)
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | [NAME] | Plastering-B11 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B11 | 54 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | [NAME] | Granite Wall (Lobby)-B11 | 60 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110050 | Screed-B11 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B11 | 21 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110070 | Granite [NAME] | 72 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110080 | Porcelain [NAME] | 45 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110090 | [NAME] | 12 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110100 | Gypsum Board Ceiling-B11 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110110 | Aluminium Metal Ceiling-B11 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | [NAME] | Metalworks-B11 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110130 | Doors & Gates-B11 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | [NAME] | Fittings-B11 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110150 | Painting-B11 | 27 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110160 | [NAME] (EPOXY techn. Rooms)-B11 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110170 | Furniture (Teakitchen)-B11 | 15 | 0
6 | QP.3 | BC04.05.06.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QP3B110180 | Final Cleaning-B11 | 18 | 0
4 | Block 12 (Axis 050 to 053)
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | [NAME] | Plastering-B12 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B12 | 54 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | [NAME] | Granite Wall (Lobby)-B12 | 60 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120050 | Screed-B12 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B12 | 21 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120070 | Granite [NAME] | 72 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120080 | Porcelain [NAME] | 45 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120090 | [NAME] | 12 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120100 | Gypsum Board Ceiling-B12 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120110 | Aluminium Metal Ceiling-B12 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120120 | Metalworks-B12 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120130 | Doors & Gates-B12 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120140 | Fittings-B12 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120150 | Painting-B12 | 27 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120160 | [NAME] (EPOXY techn. Rooms)-B12 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QP3B120170 | Furniture (Teakitchen)-B12 | 15 | 0
6 | QP.3 | BC04.05.06.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | [NAME] | Final Cleaning-B12 | 18 | 0
4 | Block 13 (Axis 054 to 058)
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130010 | Plastering-B13 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B13 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130030 | Granite Wall (Lobby)-B13 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130050 | Screed-B13 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B13 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130100 | Gypsum Board Ceiling-B13 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130110 | Aluminium Metal Ceiling-B13 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130120 | Metalworks-B13 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130130 | Doors & Gates-B13 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130140 | Fittings-B13 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130150 | Painting-B13 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130160 | [NAME] (EPOXY techn. Rooms)-B13 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130170 | Furniture (Teakitchen)-B13 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QP3B130180 | Final Cleaning-B13 | 24 | 0
4 | Block 14 (Axis 059 to 063)
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Plastering-B14 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B14 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Granite Wall ([NAME] | 80 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140050 | Screed-B14 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B14 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140100 | Gypsum Board Ceiling-B14 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140110 | Aluminium Metal Ceiling-B14 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140120 | Metalworks-B14 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140130 | Doors & Gates-B14 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | [NAME] | Fittings-B14 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140150 | Painting-B14 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140160 | [NAME] (EPOXY techn. Rooms)-B14 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140170 | Furniture (Teakitchen)-B14 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.14 | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QP3B140180 | Final Cleaning-B14 | 24 | 0
4 | Block 15 (Axis 064 to 068)
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150010 | Plastering-B15 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B15 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | [NAME] | Granite Wall (Lobby)-B15 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150050 | Screed-B15 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toilet-B15 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150095 | Heavy Duty Raised Floor-B15 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150100 | Gypsum Board Ceiling-B15 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150110 | Aluminium Metal Ceiling-B15 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150120 | Metalworks-B15 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150130 | Doors & Gates-B15 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150140 | Fittings-B15 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150150 | Painting-B15 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150160 | [NAME] (EPOXY techn. Rooms)-B15 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150170 | Furniture (Teakitchen)-B15 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QP3B150180 | Final Cleaning-B15 | 24 | 0
4 | Block 16 (Axis 069 to 073)
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160010 | Plastering-B16 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B16 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160030 | Granite Wall (Lobby)-B16 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160050 | Screed-B16 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B16 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160100 | Gypsum Board Ceiling-B16 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160110 | Aluminium Metal Ceiling-B16 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160120 | Metalworks-B16 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160130 | Doors & Gates-B16 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | [NAME] | Fittings-B16 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160150 | Painting-B16 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160160 | [NAME] (EPOXY techn. Rooms)-B16 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160170 | Furniture (Teakitchen)-B16 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QP3B160180 | Final Cleaning-B16 | 24 | 0
4 | Block 17 (Axis 074 to 078)
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170010 | Plastering-B17 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B17 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170030 | Granite Wall (Lobby)-B17 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170050 | Screed-B17 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B17 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | [NAME] | Gypsum Board Ceiling-B17 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170110 | Aluminium Metal Ceiling-B17 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170120 | Metalworks-B17 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170130 | Doors & Gates-B17 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170140 | Fittings-B17 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170150 | Painting-B17 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170160 | [NAME] (EPOXY techn. Rooms)-B17 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170170 | Furniture (Teakitchen)-B17 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QP3B170180 | Final Cleaning-B17 | 24 | 0
4 | Block 18 (Axis 079 to 083)
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180010 | Plastering-B18 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B18 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180030 | Granite Wall (Lobby)-B18 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180050 | Screed-B18 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B18 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180100 | Gypsum Board Ceiling-B18 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180110 | Aluminium Metal Ceiling-B18 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180120 | Metalworks-B18 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180130 | Doors & Gates-B18 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180140 | Fittings-B18 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180150 | Painting-B18 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180160 | [NAME] (EPOXY techn. Rooms)-B18 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180170 | Furniture (Teakitchen)-B18 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QP3B180180 | Final Cleaning-B18 | 24 | 0
4 | Block 19 (Axis 084 to 088)
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Plastering-B19 | 48 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B19 | 72 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Granite Wall (Lobby)-B19 | 80 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190050 | Screed-B19 | 32 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B19 | 28 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190080 | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190090 | [NAME] | 16 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190100 | Gypsum Board Ceiling-B19 | 25 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Aluminium Metal Ceiling-B19 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Metalworks-B19 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190130 | Doors & Gates-B19 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190140 | Fittings-B19 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190150 | Painting-B19 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190160 | [NAME] (EPOXY techn. Rooms)-B19 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | [NAME] | Furniture (Teakitchen)-B19 | 20 | 0
6 | QP.3 | BC04.05.06.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QP3B190180 | Final Cleaning-B19 | 24 | 0
4 | Block 20 (Axis 089 to 091)
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200010 | Plastering-B20 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B20 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-B20 | 40 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200050 | Screed-B20 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B20 | 14 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200070 | Granite [NAME] | 48 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200080 | Porcelain [NAME] | 30 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200090 | [NAME] | 8 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200100 | Gypsum Board Ceiling-B20 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200110 | Aluminium Metal Ceiling-B20 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200120 | Metalworks-B20 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200130 | Doors & Gates-B20 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200140 | Fittings-B20 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200150 | Painting-B20 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200160 | [NAME] (EPOXY techn. Rooms)-B20 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200170 | Furniture (Teakitchen)-B20 | 10 | 0
6 | QP.3 | BC04.05.06.03.01.20 | Block 20 (Axis 089 to 091) | Task Dependent | [NAME] | QP3B200180 | Final Cleaning-B20 | 12 | 0
4 | Block 21 (Axis 092 to 094)
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | Plastering-B21 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B21 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | [NAME] | Granite Wall (Lobby)-B21 | 40 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210050 | Screed-B21 | 16 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B21 | 14 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210070 | Granite [NAME] | 48 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210080 | Porcelain [NAME] | 30 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210090 | [NAME] | 8 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210100 | Gypsum Board Ceiling-B21 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210110 | Aluminium Metal Ceiling-B21 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210120 | Metalworks-B21 | 8 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210130 | Doors & Gates-B21 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210140 | Fittings-B21 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210150 | Painting-B21 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210160 | [NAME] (EPOXY techn. Rooms)-B21 | 4 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210170 | Furniture (Teakitchen)-B21 | 10 | 0
6 | QP.3 | BC04.05.06.03.01.21 | Block 21 (Axis 092 to 094) | Task Dependent | B21 | QP3B210180 | Final Cleaning-B21 | 12 | 0
4 | Block 22 (Axis 095 to 098)
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220010 | Plastering-B22 | 36 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B22 | 54 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220030 | Granite Wall (Lobby)-B22 | 60 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220050 | Screed-B22 | 24 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B22 | 21 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220070 | Granite [NAME] | 72 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220080 | Porcelain [NAME] | 45 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220090 | [NAME] | 12 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220100 | Gypsum Board Ceiling-B22 | 18 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220110 | Aluminium Metal Ceiling-B22 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220120 | Metalworks-B22 | 12 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220130 | Doors & Gates-B22 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220140 | Fittings-B22 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220150 | Painting-B22 | 27 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220160 | [NAME] (EPOXY techn. Rooms)-B22 | 6 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220170 | Furniture (Teakitchen)-B22 | 15 | 0
6 | QP.3 | BC04.05.06.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QP3B220180 | Final Cleaning-B22 | 18 | 0
2 | Landmark
4 | Landmark 01 (Axis 007 to 008)
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010010 | Plastering-L01 | 36 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L01 | 54 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | [NAME] | Granite Wall (Lobby)-L01 | 60 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010050 | Screed-L01 | 24 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L01 | 21 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010070 | Granite [NAME] | 72 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | [NAME] | Gypsum Board Ceiling-L01 | 18 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | [NAME] | Aluminium Metal Ceiling-L01 | 6 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010120 | Metalworks-L01 | 12 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010130 | Doors & Gates-L01 | 6 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010140 | Fittings-L01 | 6 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010150 | Painting-L01 | 27 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010160 | [NAME] (EPOXY techn. Rooms)-L01 | 6 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010170 | Furniture (Teakitchen)-L01 | 15 | 0
6 | QP.3 | BC04.05.06.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QP3L010180 | Final Cleaning-L01 | 18 | 0
4 | Landmark 02 (Axis 049 to 049)
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | [NAME] | Plastering-L02 | 48 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L02 | 72 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020030 | Granite Wall (Lobby)-L02 | 80 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020050 | Screed-L02 | 32 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L02 | 28 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020100 | Gypsum Board Ceiling-L02 | 25 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020110 | Aluminium Metal Ceiling-L02 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020120 | Metalworks-L02 | 16 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020130 | Doors & Gates-L02 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020140 | Fittings-L02 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020150 | Painting-L02 | 36 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020160 | [NAME] (EPOXY techn. Rooms)-L02 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020170 | Furniture (Teakitchen)-L02 | 20 | 0
6 | QP.3 | BC04.05.06.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QP3L020180 | Final Cleaning-L02 | 24 | 0
4 | Landmark 03 (Axis 091 to 091)
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030010 | Plastering-L03 | 48 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L03 | 72 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030030 | Granite Wall (Lobby)-L03 | 80 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030050 | Screed-L03 | 32 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L03 | 28 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030100 | Gypsum Board Ceiling-L03 | 25 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030110 | Aluminium Metal Ceiling-L03 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030120 | Metalworks-L03 | 16 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030130 | Doors & Gates-L03 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030140 | Fittings-L03 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030150 | Painting-L03 | 36 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030160 | [NAME] (EPOXY techn. Rooms)-L03 | 8 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | Furniture (Teakitchen)-L03 | 20 | 0
6 | QP.3 | BC04.05.06.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QP3L030180 | Final Cleaning-L03 | 24 | 0
2 | Plaza
4 | Plaza 01 (Axis 025 to 025)
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010010 | Plastering-P01 | 48 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-P01 | 72 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010030 | Granite Wall (Lobby)-P01 | 80 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010050 | Screed-P01 | 32 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-P01 | 28 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010100 | Gypsum Board Ceiling-P01 | 25 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010110 | Aluminium Metal Ceiling-P01 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010120 | Metalworks-P01 | 16 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010130 | Doors & Gates-P01 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010140 | Fittings-P01 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010150 | Painting-P01 | 36 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010160 | [NAME] (EPOXY techn. Rooms)-P01 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010170 | Furniture (Teakitchen)-P01 | 20 | 0
6 | QP.3 | BC04.05.06.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QP3P010180 | Final Cleaning-P01 | 24 | 0
4 | Plaza 02 (Axis 073 to 073)
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020010 | Plastering-P02 | 48 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-P02 | 72 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | [NAME] | Granite Wall (Lobby)-P02 | 80 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020050 | Screed-P02 | 32 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-P02 | 28 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020070 | Granite [NAME] | 96 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020100 | Gypsum Board Ceiling-P02 | 25 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020110 | Aluminium Metal Ceiling-P02 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020120 | Metalworks-P02 | 16 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020130 | Doors & Gates-P02 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020140 | Fittings-P02 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020150 | Painting-P02 | 36 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020160 | [NAME] (EPOXY techn. Rooms)-P02 | 8 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020170 | Furniture (Teakitchen)-P02 | 20 | 0
6 | QP.3 | BC04.05.06.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QP3P020180 | Final Cleaning-P02 | 24 | 0
0 | Finishing Works - Type 4
2 | Finishing Works - Type 4
4 | Finishing Works - Type 4
6 | Finishing Works for Type 4 | BC04.05.06.04 | Finishing Works - Type 4 | WBS Summary | B00 | QP4G000000 | Finishing Works for Type 4 | 527 | 80011788
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010010 | Plastering-B01 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B01 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010030 | Granite Wall (Lobby)-B01 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010050 | Screed-B01 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B01 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010100 | Gypsum Board Ceiling-B01 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010110 | Aluminium Metal Ceiling-B01 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010120 | Metalworks-B01 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010130 | Doors & Gates-B01 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010140 | Fittings-B01 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010150 | Painting-B01 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010160 | [NAME] (EPOXY techn. Rooms)-B01 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010170 | Furniture (Teakitchen)-B01 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP4B010180 | Final Cleaning-B01 | 24 | 0
4 | Block 02 (Axis 006 to 008)
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020010 | Plastering-B02 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B02 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | [NAME] | Granite Wall (Lobby)-B02 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | [NAME] | Screed-B02 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B02 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020100 | Gypsum Board Ceiling-B02 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020110 | Aluminium Metal Ceiling-B02 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020120 | Metalworks-B02 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020130 | Doors & Gates-B02 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020140 | Fittings-B02 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020150 | Painting-B02 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020160 | [NAME] (EPOXY techn. Rooms)-B02 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020170 | Furniture (Teakitchen)-B02 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.02 | Block 02 (Axis 006 to 008) | Task Dependent | B02 | QP4B020180 | Final Cleaning-B02 | 12 | 0
4 | Block 03 (Axis 009 to 013)
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | [NAME] | Plastering-B03 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B03 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030030 | Granite Wall (Lobby)-B03 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030050 | Screed-B03 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B03 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030100 | Gypsum Board Ceiling-B03 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | [NAME] | Aluminium Metal Ceiling-B03 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030120 | Metalworks-B03 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030130 | Doors & Gates-B03 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030140 | Fittings-B03 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030150 | Painting-B03 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030160 | [NAME] (EPOXY techn. Rooms)-B03 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030170 | Furniture (Teakitchen)-B03 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QP4B030180 | Final Cleaning-B03 | 24 | 0
4 | Block 04 (Axis 014 to 018)
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | [NAME] | Plastering-B04 | 48 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B04 | 72 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040030 | Granite Wall (Lobby)-B04 | 80 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040050 | Screed-B04 | 32 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B04 | 28 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040070 | Granite [NAME] | 96 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | [NAME] | [NAME] | 16 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040100 | Gypsum Board Ceiling-B04 | 25 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040110 | Aluminium Metal Ceiling-B04 | 8 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040120 | Metalworks-B04 | 16 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | [NAME] | Doors & Gates-B04 | 8 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040140 | Fittings-B04 | 8 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040150 | Painting-B04 | 36 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040160 | [NAME] (EPOXY techn. Rooms)-B04 | 8 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040170 | Furniture (Teakitchen)-B04 | 20 | 0
6 | QP.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QP4B040180 | Final Cleaning-B04 | 24 | 0
4 | Block 05 (Axis 019 to 021)
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050010 | Plastering-B05 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B05 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050030 | Granite Wall (Lobby)-B05 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050050 | Screed-B05 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B05 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050095 | Heavy Duty Raised Floor-B05 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050100 | Gypsum Board Ceiling-B05 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050110 | Aluminium Metal Ceiling-B05 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050120 | Metalworks-B05 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050130 | Doors & Gates-B05 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | [NAME] | Fittings-B05 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050150 | Painting-B05 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050160 | [NAME] (EPOXY techn. Rooms)-B05 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050170 | Furniture (Teakitchen)-B05 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.05 | Block 05 (Axis 019 to 021) | Task Dependent | B05 | QP4B050180 | Final Cleaning-B05 | 12 | 0
4 | Block 06 (Axis 022 to 026)
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060010 | Plastering-B06 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B06 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | [NAME] | Granite Wall (Lobby)-B06 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060050 | Screed-B06 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B06 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060100 | Gypsum Board Ceiling-B06 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060110 | Aluminium Metal Ceiling-B06 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060120 | Metalworks-B06 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060130 | Doors & Gates-B06 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060140 | Fittings-B06 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060150 | Painting-B06 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060160 | [NAME] (EPOXY techn. Rooms)-B06 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QP4B060170 | Furniture (Teakitchen)-B06 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | [NAME] | Final Cleaning-B06 | 24 | 0
4 | Block 07 (Axis 027 to 031)
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070010 | Plastering-B07 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B07 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070030 | Granite Wall ([NAME] | 80 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070050 | Screed-B07 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B07 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070100 | Gypsum Board Ceiling-B07 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070110 | Aluminium Metal Ceiling-B07 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070120 | Metalworks-B07 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070130 | Doors & Gates-B07 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | [NAME] | Fittings-B07 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070150 | Painting-B07 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070170 | Furniture (Teakitchen)-B07 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.07 | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QP4B070180 | Final Cleaning-B07 | 24 | 0
4 | Block 08 (Axis 032 to 034)
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | Plastering-B08 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B08 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | Granite Wall (Lobby)-B08 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | [NAME] | Screed-B08 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B08 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080100 | Gypsum Board Ceiling-B08 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080110 | Aluminium Metal Ceiling-B08 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080120 | Metalworks-B08 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080130 | Doors & Gates-B08 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080140 | Fittings-B08 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080150 | Painting-B08 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080160 | [NAME] (EPOXY techn. Rooms)-B08 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080170 | Furniture (Teakitchen)-B08 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.08 | Block 08 (Axis 032 to 034) | Task Dependent | B08 | QP4B080180 | Final Cleaning-B08 | 12 | 0
4 | Block 09 (Axis 035 to 039)
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | Plastering-B09 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B09 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090030 | Granite Wall (Lobby)-B09 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090050 | Screed-B09 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B09 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090100 | Gypsum Board Ceiling-B09 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090110 | Aluminium Metal Ceiling-B09 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090120 | Metalworks-B09 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090130 | Doors & Gates-B09 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090140 | Fittings-B09 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | Painting-B09 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | [NAME] (EPOXY techn. Rooms)-B09 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | Furniture (Teakitchen)-B09 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | QP4B090180 | Final Cleaning-B09 | 24 | 0
4 | Block 10 (Axis 040 to 043)
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100010 | Plastering-B10 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B10 | 54 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | [NAME] | Granite Wall (Lobby)-B10 | 60 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100050 | Screed-B10 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B10 | 21 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | [NAME] | Granite [NAME] | 72 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100080 | Porcelain [NAME] | 45 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100090 | [NAME] | 12 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100100 | Gypsum Board Ceiling-B10 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100110 | Aluminium Metal Ceiling-B10 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100120 | Metalworks-B10 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100130 | Doors & Gates-B10 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100140 | Fittings-B10 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100150 | Painting-B10 | 27 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100160 | [NAME] (EPOXY techn. Rooms)-B10 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100170 | Furniture (Teakitchen)-B10 | 15 | 0
6 | QP.4 | BC04.05.06.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QP4B100180 | Final Cleaning-B10 | 18 | 0
4 | Block 11 (Axis 044 to 046)
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | [NAME] | Plastering-B11 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B11 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110030 | Granite Wall (Lobby)-B11 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110050 | Screed-B11 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B11 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110100 | Gypsum Board Ceiling-B11 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110110 | Aluminium Metal Ceiling-B11 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110120 | Metalworks-B11 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110130 | Doors & Gates-B11 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110140 | Fittings-B11 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110150 | Painting-B11 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | [NAME] | [NAME] (EPOXY techn. Rooms)-B11 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | [NAME] | Furniture (Teakitchen)-B11 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.11 | Block 11 (Axis 044 to 046) | Task Dependent | B11 | QP4B110180 | Final Cleaning-B11 | 12 | 0
4 | Block 12 (Axis 047 to 051)
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120010 | Plastering-B12 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B12 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120030 | Granite Wall (Lobby)-B12 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120050 | Screed-B12 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B12 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120095 | Heavy Duty Raised Floor-B12 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120100 | Gypsum Board Ceiling-B12 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120110 | Aluminium Metal Ceiling-B12 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120120 | Metalworks-B12 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120130 | Doors & Gates-B12 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120140 | Fittings-B12 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120150 | Painting-B12 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120160 | [NAME] (EPOXY techn. Rooms)-B12 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120170 | Furniture (Teakitchen)-B12 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QP4B120180 | Final Cleaning-B12 | 24 | 0
4 | Block 13 (Axis 052 to 056)
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130010 | Plastering-B13 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B13 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | [NAME] | Granite Wall (Lobby)-B13 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130050 | Screed-B13 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B13 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130095 | Heavy Duty Raised Floor-B13 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130100 | Gypsum Board Ceiling-B13 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130110 | Aluminium Metal Ceiling-B13 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130120 | Metalworks-B13 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130130 | Doors & Gates-B13 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130140 | Fittings-B13 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130150 | Painting-B13 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130160 | [NAME] (EPOXY techn. Rooms)-B13 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | [NAME] | Furniture (Teakitchen)-B13 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QP4B130180 | Final Cleaning-B13 | 24 | 0
4 | Block 14 (Axis 057 to 061)
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140010 | Plastering-B14 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B14 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | [NAME] | Granite Wall ([NAME] | 80 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140050 | Screed-B14 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B14 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140100 | Gypsum Board Ceiling-B14 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140110 | Aluminium Metal Ceiling-B14 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140120 | Metalworks-B14 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140130 | Doors & Gates-B14 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140140 | Fittings-B14 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140150 | Painting-B14 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140160 | [NAME] (EPOXY techn. Rooms)-B14 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140170 | Furniture (Teakitchen)-B14 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QP4B140180 | Final Cleaning-B14 | 24 | 0
4 | Block 15 (Axis 062 to 066)
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150010 | Plastering-B15 | 48 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B15 | 72 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | [NAME] | Granite Wall (Lobby)-B15 | 80 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150050 | Screed-B15 | 32 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B15 | 28 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150070 | Granite [NAME] | 96 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150090 | [NAME] | 16 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150100 | Gypsum Board Ceiling-B15 | 25 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | [NAME] | Aluminium Metal Ceiling-B15 | 8 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150120 | Metalworks-B15 | 16 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150130 | Doors & Gates-B15 | 8 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150140 | Fittings-B15 | 8 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150150 | Painting-B15 | 36 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150160 | [NAME] (EPOXY techn. Rooms)-B15 | 8 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150170 | Furniture (Teakitchen)-B15 | 20 | 0
6 | QP.4 | [NAME] | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QP4B150180 | Final Cleaning-B15 | 24 | 0
4 | Block 16 (Axis 067 to 071)
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160010 | Plastering-B16 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B16 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160030 | Granite Wall (Lobby)-B16 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160050 | Screed-B16 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B16 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160100 | Gypsum Board Ceiling-B16 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160110 | Aluminium Metal Ceiling-B16 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160120 | Metalworks-B16 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160130 | Doors & Gates-B16 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160140 | Fittings-B16 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160150 | Painting-B16 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | [NAME] | [NAME] (EPOXY techn. Rooms)-B16 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160170 | Furniture (Teakitchen)-B16 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QP4B160180 | Final Cleaning-B16 | 24 | 0
4 | Block 17 (Axis 072 to 076)
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170010 | Plastering-B17 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B17 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170030 | Granite Wall (Lobby)-B17 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170050 | Screed-B17 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B17 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170100 | Gypsum Board Ceiling-B17 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170110 | Aluminium Metal Ceiling-B17 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170120 | Metalworks-B17 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170130 | Doors & Gates-B17 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170140 | Fittings-B17 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170150 | Painting-B17 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170160 | [NAME] (EPOXY techn. Rooms)-B17 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170170 | Furniture (Teakitchen)-B17 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QP4B170180 | Final Cleaning-B17 | 24 | 0
4 | Block 18 (Axis 077 to 079)
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | [NAME] | Plastering-B18 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B18 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | [NAME] | Granite Wall (Lobby)-B18 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180050 | Screed-B18 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B18 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180100 | Gypsum Board Ceiling-B18 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180110 | Aluminium Metal Ceiling-B18 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180120 | Metalworks-B18 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180130 | Doors & Gates-B18 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180140 | Fittings-B18 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180150 | Painting-B18 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180160 | [NAME] (EPOXY techn. Rooms)-B18 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180170 | Furniture (Teakitchen)-B18 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.18 | Block 18 (Axis 077 to 079) | Task Dependent | B18 | QP4B180180 | Final Cleaning-B18 | 12 | 0
4 | Block 19 (Axis 080 to 083)
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190010 | Plastering-B19 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B19 | 54 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190030 | Granite Wall (Lobby)-B19 | 60 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | [NAME] | Screed-B19 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B19 | 21 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190070 | Granite [NAME] | 72 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190080 | Porcelain [NAME] | 45 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190090 | [NAME] | 12 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190100 | Gypsum Board Ceiling-B19 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190110 | Aluminium Metal Ceiling-B19 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190120 | Metalworks-B19 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190130 | Doors & Gates-B19 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190140 | Fittings-B19 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190150 | Painting-B19 | 27 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | [NAME] | [NAME] (EPOXY techn. Rooms)-B19 | 6 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190170 | Furniture (Teakitchen)-B19 | 15 | 0
6 | QP.4 | BC04.05.06.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QP4B190180 | Final Cleaning-B19 | 18 | 0
4 | Block 20 (Axis 084 to 088)
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200010 | Plastering-B20 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B20 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200030 | Granite Wall (Lobby)-B20 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200050 | Screed-B20 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B20 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200095 | Heavy Duty Raised [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200100 | Gypsum Board Ceiling-B20 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200110 | Aluminium Metal Ceiling-B20 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200120 | Metalworks-B20 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200130 | Doors & Gates-B20 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200140 | Fittings-B20 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200150 | Painting-B20 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200160 | [NAME] (EPOXY techn. Rooms)-B20 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200170 | Furniture (Teakitchen)-B20 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QP4B200180 | Final Cleaning-B20 | 24 | 0
4 | Block 21 (Axis 089 to 091)
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210010 | Plastering-B21 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B21 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | [NAME] | Granite Wall (Lobby)-B21 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210050 | Screed-B21 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B21 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210095 | Heavy Duty Raised Floor-B21 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210100 | Gypsum Board Ceiling-B21 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210110 | Aluminium Metal Ceiling-B21 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210120 | Metalworks-B21 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210130 | Doors & Gates-B21 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210140 | Fittings-B21 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210150 | Painting-B21 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210160 | [NAME] (EPOXY techn. Rooms)-B21 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | QP4B210170 | Furniture (Teakitchen)-B21 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.21 | Block 21 (Axis 089 to 091) | Task Dependent | B21 | [NAME] | Final Cleaning-B21 | 12 | 0
4 | Block 22 (Axis 092 to 096)
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Plastering-B22 | 48 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B22 | 72 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220030 | Granite Wall (Lobby)-B22 | 80 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220050 | Screed-B22 | 32 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B22 | 28 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220070 | Granite [NAME] | 96 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220090 | [NAME] | 16 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220100 | Gypsum Board Ceiling-B22 | 25 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Aluminium Metal Ceiling-B22 | 8 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220120 | Metalworks-B22 | 16 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220130 | Doors & Gates-B22 | 8 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Fittings-B22 | 8 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220150 | Painting-B22 | 36 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220160 | [NAME] (EPOXY techn. Rooms)-B22 | 8 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220170 | Furniture (Teakitchen)-B22 | 20 | 0
6 | QP.4 | [NAME] | Block 22 (Axis 092 to 096) | Task Dependent | B22 | QP4B220180 | Final Cleaning-B22 | 24 | 0
4 | Block 23 (Axis 097 to 101)
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Plastering-B23 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B23 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230030 | Granite Wall (Lobby)-B23 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230050 | Screed-B23 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B23 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | [NAME] | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230080 | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230100 | Gypsum Board Ceiling-B23 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230110 | Aluminium Metal Ceiling-B23 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230120 | Metalworks-B23 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230130 | Doors & Gates-B23 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230140 | Fittings-B23 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230150 | Painting-B23 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230170 | Furniture (Teakitchen)-B23 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QP4B230180 | Final Cleaning-B23 | 24 | 0
4 | Block 24 (Axis 102 to 104)
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240010 | Plastering-B24 | 24 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B24 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240030 | Granite Wall (Lobby)-B24 | 40 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240050 | Screed-B24 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B24 | 14 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240070 | Granite [NAME] | 48 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240080 | Porcelain [NAME] | 30 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240090 | [NAME] | 8 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240100 | Gypsum Board Ceiling-B24 | 12 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240110 | Aluminium Metal Ceiling-B24 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240120 | Metalworks-B24 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240130 | Doors & Gates-B24 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | [NAME] | Fittings-B24 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240150 | Painting-B24 | 18 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240160 | [NAME] (EPOXY techn. Rooms)-B24 | 4 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240170 | Furniture (Teakitchen)-B24 | 10 | 0
6 | QP.4 | BC04.05.06.04.01.24 | Block 24 (Axis 102 to 104) | Task Dependent | B24 | QP4B240180 | Final Cleaning-B24 | 12 | 0
4 | Block 25 (Axis 105 to 109)
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250010 | Plastering-B25 | 48 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-B25 | 72 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | [NAME] | Granite Wall (Lobby)-B25 | 80 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250050 | Screed-B25 | 32 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-B25 | 28 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250090 | [NAME] | 16 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250100 | Gypsum Board Ceiling-B25 | 25 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250110 | Aluminium Metal Ceiling-B25 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250120 | Metalworks-B25 | 16 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250130 | Doors & Gates-B25 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250140 | Fittings-B25 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250150 | Painting-B25 | 36 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250160 | [NAME] (EPOXY techn. Rooms)-B25 | 8 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250170 | Furniture (Teakitchen)-B25 | 20 | 0
6 | QP.4 | BC04.05.06.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QP4B250180 | Final Cleaning-B25 | 24 | 0
2 | Landmark
4 | Landmark 01 (Axis 013 to 013)
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010010 | Plastering-L01 | 36 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L01 | 54 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010030 | Granite Wall (Lobby)-L01 | 60 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010050 | Screed-L01 | 24 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L01 | 21 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010070 | Granite [NAME] | 72 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010080 | Porcelain [NAME] | 45 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010100 | Gypsum Board Ceiling-L01 | 18 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | [NAME] | Aluminium Metal Ceiling-L01 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010120 | Metalworks-L01 | 12 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010130 | Doors & Gates-L01 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010140 | Fittings-L01 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010150 | Painting-L01 | 27 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010160 | [NAME] (EPOXY techn. Rooms)-L01 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010170 | Furniture (Teakitchen)-L01 | 15 | 0
6 | QP.4 | BC04.05.06.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QP4L010180 | Final Cleaning-L01 | 18 | 0
4 | Landmark 02 (Axis 061 to 061)
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020010 | Plastering-L02 | 36 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L02 | 54 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020030 | Granite Wall (Lobby)-L02 | 60 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020050 | Screed-L02 | 24 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L02 | 21 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020070 | Granite [NAME] | 72 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020080 | Porcelain [NAME] | 45 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020100 | Gypsum Board Ceiling-L02 | 18 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020110 | Aluminium Metal Ceiling-L02 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020120 | Metalworks-L02 | 12 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020130 | Doors & Gates-L02 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020140 | Fittings-L02 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020150 | Painting-L02 | 27 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020160 | [NAME] (EPOXY techn. Rooms)-L02 | 6 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020170 | Furniture (Teakitchen)-L02 | 15 | 0
6 | QP.4 | BC04.05.06.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QP4L020180 | Final Cleaning-L02 | 18 | 0
4 | Landmark 03 (Axis 083 to 083)
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | [NAME] | Plastering-L03 | 48 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L03 | 72 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030030 | Granite Wall (Lobby)-L03 | 80 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030050 | Screed-L03 | 32 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L03 | 28 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030100 | Gypsum Board Ceiling-L03 | 25 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030110 | Aluminium Metal Ceiling-L03 | 8 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030120 | Metalworks-L03 | 16 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030130 | Doors & Gates-L03 | 8 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030140 | Fittings-L03 | 8 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030150 | Painting-L03 | 36 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030160 | [NAME] (EPOXY techn. Rooms)-L03 | 8 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030170 | Furniture (Teakitchen)-L03 | 20 | 0
6 | QP.4 | BC04.05.06.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QP4L030180 | Final Cleaning-L03 | 24 | 0
4 | Landmark 04 (Axis 096 to 096)
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | [NAME] | Plastering-L04 | 36 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-L04 | 54 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040030 | Granite Wall (Lobby)-L04 | 60 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040050 | Screed-L04 | 24 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-L04 | 21 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040070 | Granite [NAME] | 72 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040080 | Porcelain [NAME] | 45 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040100 | Gypsum Board Ceiling-L04 | 18 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040110 | Aluminium Metal Ceiling-L04 | 6 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040120 | Metalworks-L04 | 12 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040130 | Doors & Gates-L04 | 6 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040140 | Fittings-L04 | 6 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040150 | Painting-L04 | 27 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040160 | [NAME] (EPOXY techn. Rooms)-L04 | 6 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040170 | Furniture (Teakitchen)-L04 | 15 | 0
6 | QP.4 | [NAME] | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QP4L040180 | Final Cleaning-L04 | 18 | 0
2 | Plaza
4 | Plaza 01 (Axis 026 to 026)
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010010 | Plastering-P01 | 48 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-P01 | 72 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010030 | Granite Wall (Lobby)-P01 | 80 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010050 | Screed-P01 | 32 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-P01 | 28 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010100 | Gypsum Board Ceiling-P01 | 25 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010110 | Aluminium Metal Ceiling-P01 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010120 | Metalworks-P01 | 16 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010130 | Doors & Gates-P01 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010140 | Fittings-P01 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010150 | Painting-P01 | 36 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010160 | [NAME] (EPOXY techn. Rooms)-P01 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010170 | Furniture (Teakitchen)-P01 | 20 | 0
6 | QP.4 | BC04.05.06.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QP4P010180 | Final Cleaning-P01 | 24 | 0
4 | Plaza 02 (Axis 039 to 039)
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020010 | Plastering-P02 | 48 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020020 | Ceramic Wall Tiles (Bath/Toilet/Kitchen)-P02 | 72 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020030 | Granite Wall (Lobby)-P02 | 80 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020050 | Screed-P02 | 32 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020060 | Ceramic Floor Tiles Bath/Kitchen/Toilet-P02 | 28 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020070 | Granite [NAME] | 96 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020100 | Gypsum Board Ceiling-P02 | 25 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020110 | Aluminium Metal Ceiling-P02 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020120 | Metalworks-P02 | 16 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020130 | Doors & Gates-P02 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020140 | Fittings-P02 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020150 | Painting-P02 | 36 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020160 | [NAME] (EPOXY techn. Rooms)-P02 | 8 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020170 | Furniture (Teakitchen)-P02 | 20 | 0
6 | QP.4 | BC04.05.06.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QP4P020180 | Final Cleaning-P02 | 24 | 0
0 | Finishing Works - Type 5
2 | Finishing Works - Type 5
4 | Finishing Works - Type 5
6 | Finishing Works for Type 5 | BC04.05.06.05 | Finishing Works - Type 5 | WBS Summary | B00 | QP5G000000 | Finishing Works for Type 5 | 624 | 166607216
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010010 | Plastering-B01 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B01 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Granite Wall (Lobby)-B01 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010050 | Screed-B01 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B01 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | [NAME] | Gypsum Board Ceiling-B01 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010110 | Aluminium Metal Ceiling-B01 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010120 | Metalworks-B01 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010130 | Doors & Gates-B01 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010140 | Fittings-B01 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010150 | Painting-B01 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010170 | Furniture (Teakitchen)-B01 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QP5B010180 | Final Cleaning-B01 | 24 | 0
4 | Block 02 (Axis 006 to 010)
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020010 | Plastering-B02 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B02 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020030 | Granite Wall (Lobby)-B02 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020050 | Screed-B02 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B02 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020100 | Gypsum Board Ceiling-B02 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020110 | Aluminium Metal Ceiling-B02 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020120 | Metalworks-B02 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020130 | Doors & Gates-B02 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | Fittings-B02 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020150 | Painting-B02 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | [NAME] | [NAME] (EPOXY techn. Ro-B02 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020170 | Furniture (Teakitchen)-B02 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QP5B020180 | Final Cleaning-B02 | 24 | 0
4 | Block 03 (Axis 013 to 017)
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030010 | Plastering-B03 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B03 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030030 | Granite Wall (Lobby)-B03 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030050 | Screed-B03 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B03 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030100 | Gypsum Board Ceiling-B03 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030110 | Aluminium Metal Ceiling-B03 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030120 | Metalworks-B03 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030130 | Doors & Gates-B03 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030140 | Fittings-B03 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030150 | Painting-B03 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030170 | Furniture (Teakitchen)-B03 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QP5B030180 | Final Cleaning-B03 | 24 | 0
4 | Block 04 (Axis 018 to 020)
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | [NAME] | Plastering-B04 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B04 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040030 | Granite Wall (Lobby)-B04 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040050 | Screed-B04 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B04 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040100 | Gypsum Board Ceiling-B04 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040110 | Aluminium Metal Ceiling-B04 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040120 | Metalworks-B04 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040130 | Doors & Gates-B04 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040140 | Fittings-B04 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040150 | Painting-B04 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040170 | Furniture (Teakitchen)-B04 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.04 | Block 04 (Axis 018 to 020) | Task Dependent | B04 | QP5B040180 | Final Cleaning-B04 | 12 | 0
4 | Block 05 (Axis 021 to 024)
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050010 | Plastering-B05 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B05 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050030 | Granite Wall (Lobby)-B05 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050050 | Screed-B05 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B05 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050100 | Gypsum Board Ceiling-B05 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | [NAME] | Aluminium Metal Ceiling-B05 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050120 | Metalworks-B05 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050130 | Doors & Gates-B05 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050140 | Fittings-B05 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050150 | Painting-B05 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050170 | Furniture (Teakitchen)-B05 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QP5B050180 | Final Cleaning-B05 | 18 | 0
4 | Block 06 (Axis 025 to 027)
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | Plastering-B06 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B06 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060030 | Granite Wall (Lobby)-B06 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060050 | Screed-B06 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B06 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060095 | Heavy Duty Raised Floor-B06 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060100 | Gypsum Board Ceiling-B06 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060110 | Aluminium Metal Ceiling-B06 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060120 | Metalworks-B06 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060130 | Doors & Gates-B06 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060140 | Fittings-B06 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060150 | Painting-B06 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060160 | [NAME] (EPOXY techn. Ro-B06 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | [NAME] | Furniture (Teakitchen)-B06 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.06 | Block 06 (Axis 025 to 027) | Task Dependent | B06 | QP5B060180 | Final Cleaning-B06 | 12 | 0
4 | Block 07 (Axis 028 to 032)
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | [NAME] | Plastering-B07 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B07 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070030 | Granite Wall ([NAME] | 80 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070050 | Screed-B07 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toile-B07 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | [NAME] | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070100 | Gypsum Board Ceiling-B07 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070110 | Aluminium Metal Ceiling-B07 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070120 | Metalworks-B07 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070130 | Doors & Gates-B07 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070140 | Fittings-B07 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070150 | Painting-B07 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | [NAME] | Furniture (Teakitchen)-B07 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QP5B070180 | Final Cleaning-B07 | 24 | 0
4 | Block 08 (Axis 033 to 037)
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080010 | Plastering-B08 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B08 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Granite Wall (Lobby)-B08 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080050 | Screed-B08 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B08 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080100 | Gypsum Board Ceiling-B08 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080110 | Aluminium Metal Ceiling-B08 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080120 | Metalworks-B08 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080130 | Doors & Gates-B08 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | [NAME] | Fittings-B08 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080150 | Painting-B08 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080170 | Furniture (Teakitchen)-B08 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QP5B080180 | Final Cleaning-B08 | 24 | 0
4 | Block 09 (Axis 040 to 043)
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | Plastering-B09 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B09 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090030 | Granite Wall (Lobby)-B09 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090050 | Screed-B09 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B09 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090100 | Gypsum Board Ceiling-B09 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090110 | Aluminium Metal Ceiling-B09 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090120 | Metalworks-B09 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090130 | Doors & Gates-B09 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | [NAME] | Fittings-B09 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090150 | Painting-B09 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090170 | Furniture (Teakitchen)-B09 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QP5B090180 | Final Cleaning-B09 | 18 | 0
4 | Block 10 (Axis 044 to 047)
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | Plastering-B10 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B10 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100030 | Granite Wall (Lobby)-B10 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100050 | Screed-B10 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B10 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100100 | Gypsum Board Ceiling-B10 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | Aluminium Metal Ceiling-B10 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100120 | Metalworks-B10 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100130 | Doors & Gates-B10 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100140 | Fittings-B10 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100150 | Painting-B10 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QP5B100170 | Furniture (Teakitchen)-B10 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.10 | Block 10 (Axis 044 to 047) | Task Dependent | B10 | [NAME] | Final Cleaning-B10 | 18 | 0
4 | Block 11 (Axis 048 to 052)
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110010 | Plastering-B11 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B11 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110030 | Granite Wall (Lobby)-B11 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110050 | Screed-B11 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B11 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110100 | Gypsum Board Ceiling-B11 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110110 | Aluminium Metal Ceiling-B11 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110120 | Metalworks-B11 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110130 | Doors & Gates-B11 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110140 | Fittings-B11 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | [NAME] | Painting-B11 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110170 | Furniture (Teakitchen)-B11 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QP5B110180 | Final Cleaning-B11 | 24 | 0
4 | Block 12 (Axis 053 to 057)
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120010 | Plastering-B12 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B12 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Granite Wall (Lobby)-B12 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120050 | Screed-B12 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B12 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120100 | Gypsum Board Ceiling-B12 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120110 | Aluminium Metal Ceiling-B12 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120120 | Metalworks-B12 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120130 | Doors & Gates-B12 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120140 | Fittings-B12 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120150 | Painting-B12 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120170 | Furniture (Teakitchen)-B12 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QP5B120180 | Final Cleaning-B12 | 24 | 0
4 | Block 13 (Axis 058 to 061)
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Plastering-B13 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B13 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | [NAME] | Granite Wall (Lobby)-B13 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130050 | Screed-B13 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B13 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130100 | Gypsum Board Ceiling-B13 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130110 | Aluminium Metal Ceiling-B13 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130120 | Metalworks-B13 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130130 | Doors & Gates-B13 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130140 | Fittings-B13 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130150 | Painting-B13 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130160 | [NAME] (EPOXY techn. Ro-B13 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130170 | Furniture (Teakitchen)-B13 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QP5B130180 | Final Cleaning-B13 | 18 | 0
4 | Block 14 (Axis 062 to 065)
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Plastering-B14 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B14 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140030 | Granite Wall ([NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140050 | Screed-B14 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B14 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Gypsum Board Ceiling-B14 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140110 | Aluminium Metal Ceiling-B14 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140120 | Metalworks-B14 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140130 | Doors & Gates-B14 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | Fittings-B14 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140150 | Painting-B14 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | [NAME] | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140170 | Furniture (Teakitchen)-B14 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QP5B140180 | Final Cleaning-B14 | 18 | 0
4 | Block 15 (Axis 066 to 070)
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150010 | Plastering-B15 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B15 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150030 | Granite Wall (Lobby)-B15 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150050 | Screed-B15 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B15 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150095 | Heavy Duty Raised Floor-B15 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150100 | Gypsum Board Ceiling-B15 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Aluminium Metal Ceiling-B15 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150120 | Metalworks-B15 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150130 | Doors & Gates-B15 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Fittings-B15 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150150 | Painting-B15 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150160 | [NAME] (EPOXY techn. Ro-B15 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | [NAME] | Furniture (Teakitchen)-B15 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QP5B150180 | Final Cleaning-B15 | 24 | 0
4 | Block 16 (Axis 071 to 075)
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160010 | Plastering-B16 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B16 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | [NAME] | Granite Wall (Lobby)-B16 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160050 | Screed-B16 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B16 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160095 | Heavy Duty Raised Floor-B16 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160100 | Gypsum Board Ceiling-B16 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | [NAME] | Aluminium Metal Ceiling-B16 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160120 | Metalworks-B16 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160130 | Doors & Gates-B16 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160140 | Fittings-B16 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160150 | Painting-B16 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160170 | Furniture (Teakitchen)-B16 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QP5B160180 | Final Cleaning-B16 | 24 | 0
4 | Block 17 (Axis 078 to 082)
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170010 | Plastering-B17 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B17 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170030 | Granite Wall (Lobby)-B17 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170050 | Screed-B17 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B17 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170100 | Gypsum Board Ceiling-B17 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170110 | Aluminium Metal Ceiling-B17 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170120 | Metalworks-B17 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170130 | Doors & Gates-B17 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | [NAME] | Fittings-B17 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170150 | Painting-B17 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170170 | Furniture (Teakitchen)-B17 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QP5B170180 | Final Cleaning-B17 | 24 | 0
4 | Block 18 (Axis 083 to 087)
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Plastering-B18 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B18 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180030 | Granite Wall (Lobby)-B18 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180050 | Screed-B18 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toile-B18 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180100 | Gypsum Board Ceiling-B18 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180110 | Aluminium Metal Ceiling-B18 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180120 | Metalworks-B18 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180130 | Doors & Gates-B18 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | [NAME] | Fittings-B18 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180150 | Painting-B18 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180170 | Furniture (Teakitchen)-B18 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QP5B180180 | Final Cleaning-B18 | 24 | 0
4 | Block 19 (Axis 088 to 090)
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | [NAME] | Plastering-B19 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B19 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190030 | Granite Wall (Lobby)-B19 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190050 | Screed-B19 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B19 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190100 | Gypsum Board Ceiling-B19 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190110 | Aluminium Metal Ceiling-B19 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190120 | Metalworks-B19 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190130 | Doors & Gates-B19 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190140 | Fittings-B19 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190150 | Painting-B19 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190160 | [NAME] (EPOXY techn. Ro-B19 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190170 | Furniture (Teakitchen)-B19 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.19 | Block 19 (Axis 088 to 090) | Task Dependent | B19 | QP5B190180 | Final Cleaning-B19 | 12 | 0
4 | Block 20 (Axis 091 to 095)
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200010 | Plastering-B20 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B20 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-B20 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200050 | Screed-B20 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B20 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200100 | Gypsum Board Ceiling-B20 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200110 | Aluminium Metal Ceiling-B20 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200120 | Metalworks-B20 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200130 | Doors & Gates-B20 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200140 | Fittings-B20 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200150 | Painting-B20 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200170 | Furniture (Teakitchen)-B20 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QP5B200180 | Final Cleaning-B20 | 24 | 0
4 | Block 21 (Axis 096 to 100)
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210010 | Plastering-B21 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B21 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210030 | Granite Wall (Lobby)-B21 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210050 | Screed-B21 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B21 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210100 | Gypsum Board Ceiling-B21 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210110 | Aluminium Metal Ceiling-B21 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210120 | Metalworks-B21 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210130 | Doors & Gates-B21 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210140 | Fittings-B21 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210150 | Painting-B21 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210160 | [NAME] (EPOXY techn. Ro-B21 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210170 | Furniture (Teakitchen)-B21 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QP5B210180 | Final Cleaning-B21 | 24 | 0
4 | Block 22 (Axis 103 to 106)
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | [NAME] | Plastering-B22 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B22 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | [NAME] | Granite Wall (Lobby)-B22 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220050 | Screed-B22 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B22 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220100 | Gypsum Board Ceiling-B22 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220110 | Aluminium Metal Ceiling-B22 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220120 | Metalworks-B22 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220130 | Doors & Gates-B22 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220140 | Fittings-B22 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220150 | Painting-B22 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220160 | [NAME] (EPOXY techn. Ro-B22 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220170 | Furniture (Teakitchen)-B22 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QP5B220180 | Final Cleaning-B22 | 18 | 0
4 | Block 23 (Axis 107 to 110)
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230010 | Plastering-B23 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B23 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230030 | Granite Wall (Lobby)-B23 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230050 | Screed-B23 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B23 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230100 | Gypsum Board Ceiling-B23 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230110 | Aluminium Metal Ceiling-B23 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230120 | Metalworks-B23 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230130 | Doors & Gates-B23 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230140 | Fittings-B23 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230150 | Painting-B23 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230170 | Furniture (Teakitchen)-B23 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QP5B230180 | Final Cleaning-B23 | 18 | 0
4 | Block 24 (Axis 111 to 115)
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240010 | Plastering-B24 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B24 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Granite Wall (Lobby)-B24 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240050 | Screed-B24 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B24 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240095 | Heavy Duty Raised Floor-B24 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240100 | Gypsum Board Ceiling-B24 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240110 | Aluminium Metal Ceiling-B24 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240120 | Metalworks-B24 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240130 | Doors & Gates-B24 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | [NAME] | Fittings-B24 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240150 | Painting-B24 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240170 | Furniture (Teakitchen)-B24 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QP5B240180 | Final Cleaning-B24 | 24 | 0
4 | Block 25 (Axis 116 to 120)
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250010 | Plastering-B25 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B25 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250030 | Granite Wall (Lobby)-B25 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250050 | Screed-B25 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B25 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250095 | Heavy Duty Raised Floor-B25 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250100 | Gypsum Board Ceiling-B25 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250110 | Aluminium Metal Ceiling-B25 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250120 | Metalworks-B25 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250130 | Doors & Gates-B25 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250140 | Fittings-B25 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250150 | Painting-B25 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250170 | Furniture (Teakitchen)-B25 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QP5B250180 | Final Cleaning-B25 | 24 | 0
4 | Block 26 (Axis 121 to 124)
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260010 | Plastering-B26 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B26 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260030 | Granite Wall (Lobby)-B26 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260050 | Screed-B26 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B26 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260100 | Gypsum Board Ceiling-B26 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | [NAME] | Aluminium Metal Ceiling-B26 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260120 | Metalworks-B26 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260130 | Doors & Gates-B26 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260140 | Fittings-B26 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260150 | Painting-B26 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260170 | Furniture (Teakitchen)-B26 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QP5B260180 | Final Cleaning-B26 | 18 | 0
4 | Block 27 (Axis 125 to 128)
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270010 | Plastering-B27 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B27 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | [NAME] | Granite Wall (Lobby)-B27 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270050 | Screed-B27 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B27 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270100 | Gypsum Board Ceiling-B27 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | [NAME] | Aluminium Metal Ceiling-B27 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270120 | Metalworks-B27 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270130 | Doors & Gates-B27 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270140 | Fittings-B27 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270150 | Painting-B27 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270160 | [NAME] (EPOXY techn. Ro-B27 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270170 | Furniture (Teakitchen)-B27 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QP5B270180 | Final Cleaning-B27 | 18 | 0
4 | Block 28 (Axis 129 to 133)
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280010 | Plastering-B28 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B28 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280030 | Granite Wall (Lobby)-B28 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280050 | Screed-B28 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B28 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280100 | Gypsum Board Ceiling-B28 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280110 | Aluminium Metal Ceiling-B28 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280120 | Metalworks-B28 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280130 | Doors & Gates-B28 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280140 | Fittings-B28 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280150 | Painting-B28 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280170 | Furniture (Teakitchen)-B28 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QP5B280180 | Final Cleaning-B28 | 24 | 0
4 | Block 29 (Axis 134 to 138)
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290010 | Plastering-B29 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B29 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290030 | Granite Wall (Lobby)-B29 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290050 | Screed-B29 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B29 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290100 | Gypsum Board Ceiling-B29 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290110 | Aluminium Metal Ceiling-B29 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290120 | Metalworks-B29 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290130 | Doors & Gates-B29 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290140 | Fittings-B29 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290150 | Painting-B29 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290160 | [NAME] (EPOXY techn. Ro-B29 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290170 | Furniture (Teakitchen)-B29 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QP5B290180 | Final Cleaning-B29 | 24 | 0
4 | Block 30 (Axis 141 to 145)
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Plastering-B30 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Ceramic Wall Tiles (Bath/Toilet/Kitche-B30 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Granite Wall (Lobby)-B30 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300050 | Screed-B30 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B30 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300100 | Gypsum Board Ceiling-B30 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300110 | Aluminium Metal Ceiling-B30 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300120 | Metalworks-B30 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300130 | Doors & Gates-B30 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300140 | Fittings-B30 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300150 | Painting-B30 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300170 | Furniture (Teakitchen)-B30 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QP5B300180 | Final Cleaning-B30 | 24 | 0
4 | Block 31 (Axis 146 to 148)
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310010 | Plastering-B31 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B31 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | [NAME] | Granite Wall (Lobby)-B31 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310050 | Screed-B31 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B31 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310100 | Gypsum Board Ceiling-B31 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310110 | Aluminium Metal Ceiling-B31 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310120 | Metalworks-B31 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310130 | Doors & Gates-B31 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | [NAME] | Fittings-B31 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310150 | Painting-B31 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310160 | [NAME] (EPOXY techn. Ro-B31 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310170 | Furniture (Teakitchen)-B31 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.31 | Block 31 (Axis 146 to 148) | Task Dependent | B31 | QP5B310180 | Final Cleaning-B31 | 12 | 0
4 | Block 32 (Axis 149 to 152)
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320010 | Plastering-B32 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B32 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320030 | Granite Wall (Lobby)-B32 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320050 | Screed-B32 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B32 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320100 | Gypsum Board Ceiling-B32 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320110 | Aluminium Metal Ceiling-B32 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320120 | Metalworks-B32 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320130 | Doors & Gates-B32 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320140 | Fittings-B32 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320150 | Painting-B32 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320160 | [NAME] (EPOXY techn. Ro-B32 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320170 | Furniture (Teakitchen)-B32 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QP5B320180 | Final Cleaning-B32 | 18 | 0
4 | Block 33 (Axis 153 to 155)
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | [NAME] | Plastering-B33 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B33 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330030 | Granite Wall (Lobby)-B33 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330050 | Screed-B33 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B33 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330100 | Gypsum Board Ceiling-B33 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330110 | Aluminium Metal Ceiling-B33 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330120 | Metalworks-B33 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330130 | Doors & Gates-B33 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330140 | Fittings-B33 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330150 | Painting-B33 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330170 | Furniture (Teakitchen)-B33 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.33 | Block 33 (Axis 153 to 155) | Task Dependent | B33 | QP5B330180 | Final Cleaning-B33 | 12 | 0
4 | Block 34 (Axis 156 to 160)
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | [NAME] | Plastering-B34 | 48 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B34 | 72 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | [NAME] | Granite Wall (Lobby)-B34 | 80 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340050 | Screed-B34 | 32 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toile-B34 | 28 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340070 | Granite [NAME] | 96 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340090 | [NAME] | 16 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340100 | Gypsum Board Ceiling-B34 | 25 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340110 | Aluminium Metal Ceiling-B34 | 8 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340120 | Metalworks-B34 | 16 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340130 | Doors & Gates-B34 | 8 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340140 | Fittings-B34 | 8 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340150 | Painting-B34 | 36 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340160 | [NAME] (EPOXY techn. Ro-B34 | 8 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340170 | Furniture (Teakitchen)-B34 | 20 | 0
6 | QP.5 | [NAME] | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QP5B340180 | Final Cleaning-B34 | 24 | 0
4 | Block 35 (Axis 161 to 165)
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350010 | Plastering-B35 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B35 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350030 | Granite Wall (Lobby)-B35 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350050 | Screed-B35 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B35 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | [NAME] | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350100 | Gypsum Board Ceiling-B35 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350110 | Aluminium Metal Ceiling-B35 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350120 | Metalworks-B35 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350130 | Doors & Gates-B35 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350140 | Fittings-B35 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350150 | Painting-B35 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350160 | [NAME] (EPOXY techn. Ro-B35 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | [NAME] | Furniture (Teakitchen)-B35 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QP5B350180 | Final Cleaning-B35 | 24 | 0
4 | Block 36 (Axis 168 to 172)
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360010 | Plastering-B36 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B36 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | [NAME] | Granite Wall (Lobby)-B36 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360050 | Screed-B36 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B36 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360100 | Gypsum Board Ceiling-B36 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360110 | Aluminium Metal Ceiling-B36 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360120 | Metalworks-B36 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360130 | Doors & Gates-B36 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360140 | Fittings-B36 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360150 | Painting-B36 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360160 | [NAME] (EPOXY techn. Ro-B36 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | [NAME] | Furniture (Teakitchen)-B36 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QP5B360180 | Final Cleaning-B36 | 24 | 0
4 | Block 37 (Axis 173 to 175)
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370010 | Plastering-B37 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B37 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370030 | Granite Wall (Lobby)-B37 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370050 | Screed-B37 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B37 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370095 | Heavy Duty Raised Floor-B37 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370100 | Gypsum Board Ceiling-B37 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | [NAME] | Aluminium Metal Ceiling-B37 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370120 | Metalworks-B37 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370130 | Doors & Gates-B37 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370140 | Fittings-B37 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370150 | Painting-B37 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370160 | [NAME] (EPOXY techn. Ro-B37 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370170 | Furniture (Teakitchen)-B37 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.37 | Block 37 (Axis 173 to 175) | Task Dependent | B37 | QP5B370180 | Final Cleaning-B37 | 12 | 0
4 | Block 38 (Axis 176 to 179)
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Plastering-B38 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B38 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380030 | Granite Wall (Lobby)-B38 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380050 | Screed-B38 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B38 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380100 | Gypsum Board Ceiling-B38 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380110 | Aluminium Metal Ceiling-B38 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380120 | Metalworks-B38 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380130 | Doors & Gates-B38 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380140 | Fittings-B38 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Painting-B38 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | [NAME] | Furniture (Teakitchen)-B38 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QP5B380180 | Final Cleaning-B38 | 18 | 0
4 | Block 39 (Axis 180 to 182)
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390010 | Plastering-B39 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B39 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-B39 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390050 | Screed-B39 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toile-B39 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390100 | Gypsum Board Ceiling-B39 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390110 | Aluminium Metal Ceiling-B39 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390120 | Metalworks-B39 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390130 | Doors & Gates-B39 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390140 | Fittings-B39 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390150 | Painting-B39 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | [NAME] | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390170 | Furniture (Teakitchen)-B39 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.39 | Block 39 (Axis 180 to 182) | Task Dependent | [NAME] | QP5B390180 | Final Cleaning-B39 | 12 | 0
4 | Block 40 (Axis 183 to 187)
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | [NAME] | Plastering-B40 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B40 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | [NAME] | Granite Wall (Lobby)-B40 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400050 | Screed-B40 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B40 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400100 | Gypsum Board Ceiling-B40 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400110 | Aluminium Metal Ceiling-B40 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400120 | Metalworks-B40 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400130 | Doors & Gates-B40 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400140 | Fittings-B40 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400150 | Painting-B40 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400170 | Furniture (Teakitchen)-B40 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QP5B400180 | Final Cleaning-B40 | 24 | 0
4 | Block 41 (Axis 188 to 192)
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410010 | Plastering-B41 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B41 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410030 | Granite Wall (Lobby)-B41 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410050 | Screed-B41 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B41 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410100 | Gypsum Board Ceiling-B41 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410110 | Aluminium Metal Ceiling-B41 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410120 | Metalworks-B41 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410130 | Doors & Gates-B41 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410140 | Fittings-B41 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410150 | Painting-B41 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410170 | Furniture (Teakitchen)-B41 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QP5B410180 | Final Cleaning-B41 | 24 | 0
4 | Block 42 (Axis 195 to 199)
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420010 | Plastering-B42 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B42 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420030 | Granite Wall (Lobby)-B42 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | [NAME] | Screed-B42 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B42 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420100 | Gypsum Board Ceiling-B42 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420110 | Aluminium Metal Ceiling-B42 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420120 | Metalworks-B42 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420130 | Doors & Gates-B42 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420140 | Fittings-B42 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420150 | Painting-B42 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420170 | Furniture (Teakitchen)-B42 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QP5B420180 | Final Cleaning-B42 | 24 | 0
4 | Block 43 (Axis 200 to 202)
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | [NAME] | Plastering-B43 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B43 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430030 | Granite Wall (Lobby)-B43 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430050 | Screed-B43 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B43 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | [NAME] | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430100 | Gypsum Board Ceiling-B43 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430110 | Aluminium Metal Ceiling-B43 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430120 | Metalworks-B43 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430130 | Doors & Gates-B43 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430140 | Fittings-B43 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430150 | Painting-B43 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430170 | Furniture (Teakitchen)-B43 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.43 | Block 43 (Axis 200 to 202) | Task Dependent | B43 | QP5B430180 | Final Cleaning-B43 | 12 | 0
4 | Block 44 (Axis 203 to 206)
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440010 | Plastering-B44 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B44 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Granite Wall (Lobby)-B44 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440050 | Screed-B44 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B44 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440100 | Gypsum Board Ceiling-B44 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Aluminium Metal Ceiling-B44 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440120 | Metalworks-B44 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440130 | Doors & Gates-B44 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440140 | Fittings-B44 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440150 | Painting-B44 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440160 | [NAME] (EPOXY techn. Ro-B44 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | [NAME] | Furniture (Teakitchen)-B44 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.44 | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QP5B440180 | Final Cleaning-B44 | 18 | 0
4 | Block 45 (Axis 207 to 209)
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450010 | Plastering-B45 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B45 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450030 | Granite Wall (Lobby)-B45 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450050 | Screed-B45 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B45 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450100 | Gypsum Board Ceiling-B45 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | [NAME] | Aluminium Metal Ceiling-B45 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450120 | Metalworks-B45 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450130 | Doors & Gates-B45 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450140 | Fittings-B45 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450150 | Painting-B45 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450170 | Furniture (Teakitchen)-B45 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.45 | Block 45 (Axis 207 to 209) | Task Dependent | B45 | QP5B450180 | Final Cleaning-B45 | 12 | 0
4 | Block 46 (Axis 210 to 214)
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460010 | Plastering-B46 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B46 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460030 | Granite Wall (Lobby)-B46 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460050 | Screed-B46 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B46 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460100 | Gypsum Board Ceiling-B46 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460110 | Aluminium Metal Ceiling-B46 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460120 | Metalworks-B46 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460130 | Doors & Gates-B46 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460140 | Fittings-B46 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460150 | Painting-B46 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460170 | Furniture (Teakitchen)-B46 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QP5B460180 | Final Cleaning-B46 | 24 | 0
4 | Block 47 (Axis 215 to 219)
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470010 | Plastering-B47 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B47 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470030 | Granite Wall (Lobby)-B47 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470050 | Screed-B47 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B47 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470100 | Gypsum Board Ceiling-B47 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470110 | Aluminium Metal Ceiling-B47 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470120 | Metalworks-B47 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470130 | Doors & Gates-B47 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | [NAME] | Fittings-B47 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470150 | Painting-B47 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470160 | [NAME] (EPOXY techn. Ro-B47 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470170 | Furniture (Teakitchen)-B47 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QP5B470180 | Final Cleaning-B47 | 24 | 0
4 | Block 48 (Axis 220 to 224)
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480010 | Plastering-B48 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B48 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | [NAME] | Granite Wall (Lobby)-B48 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480050 | Screed-B48 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B48 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480100 | Gypsum Board Ceiling-B48 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | [NAME] | Aluminium Metal Ceiling-B48 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480120 | Metalworks-B48 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480130 | Doors & Gates-B48 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480140 | Fittings-B48 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480150 | Painting-B48 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480170 | Furniture (Teakitchen)-B48 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QP5B480180 | Final Cleaning-B48 | 24 | 0
4 | Block 49 (Axis 225 to 227)
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490010 | Plastering-B49 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B49 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490030 | Granite Wall (Lobby)-B49 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490050 | Screed-B49 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B49 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490080 | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490095 | Heavy Duty Raised Floor-B49 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490100 | Gypsum Board Ceiling-B49 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490110 | Aluminium Metal Ceiling-B49 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490120 | Metalworks-B49 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490130 | Doors & Gates-B49 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | [NAME] | Fittings-B49 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490150 | Painting-B49 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490170 | Furniture (Teakitchen)-B49 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.49 | Block 49 (Axis 225 to 227) | Task Dependent | [NAME] | QP5B490180 | Final Cleaning-B49 | 12 | 0
4 | Block 50 (Axis 228 to 231)
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | [NAME] | Plastering-B50 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B50 | 54 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | [NAME] | Granite Wall (Lobby)-B50 | 60 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500050 | Screed-B50 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B50 | 21 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500090 | [NAME] | 12 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500100 | Gypsum Board Ceiling-B50 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500110 | Aluminium Metal Ceiling-B50 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500120 | Metalworks-B50 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500130 | Doors & Gates-B50 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500140 | Fittings-B50 | 6 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500150 | Painting-B50 | 27 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500170 | Furniture (Teakitchen)-B50 | 15 | 0
6 | QP.5 | BC04.05.06.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QP5B500180 | Final Cleaning-B50 | 18 | 0
4 | Block 51 (Axis 232 to 234)
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510010 | Plastering-B51 | 24 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B51 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510030 | Granite Wall (Lobby)-B51 | 40 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510050 | Screed-B51 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B51 | 14 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510070 | Granite [NAME] | 48 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | [NAME] | Porcelain [NAME] | 30 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510090 | [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510100 | Gypsum Board Ceiling-B51 | 12 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510110 | Aluminium Metal Ceiling-B51 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510120 | Metalworks-B51 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510130 | Doors & Gates-B51 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510140 | Fittings-B51 | 4 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510150 | Painting-B51 | 18 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510160 | [NAME] (EPOXY techn. [NAME] | 4 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510170 | Furniture (Teakitchen)-B51 | 10 | 0
6 | QP.5 | BC04.05.06.05.01.51 | Block 51 (Axis 232 to 234) | Task Dependent | B51 | QP5B510180 | Final Cleaning-B51 | 12 | 0
4 | Block 52 (Axis 235 to 239)
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | [NAME] | Plastering-B52 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B52 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520030 | Granite Wall (Lobby)-B52 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520050 | Screed-B52 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B52 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520100 | Gypsum Board Ceiling-B52 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | [NAME] | Aluminium Metal Ceiling-B52 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520120 | Metalworks-B52 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520130 | Doors & Gates-B52 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520140 | Fittings-B52 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520150 | Painting-B52 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520170 | Furniture (Teakitchen)-B52 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QP5B520180 | Final Cleaning-B52 | 24 | 0
4 | Block 53 (Axis 240 to 244)
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530010 | Plastering-B53 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B53 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530030 | Granite Wall (Lobby)-B53 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530050 | Screed-B53 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B53 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530100 | Gypsum Board Ceiling-B53 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530110 | Aluminium Metal Ceiling-B53 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530120 | Metalworks-B53 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530130 | Doors & Gates-B53 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530140 | Fittings-B53 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530150 | Painting-B53 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530170 | Furniture (Teakitchen)-B53 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QP5B530180 | Final Cleaning-B53 | 24 | 0
4 | Block 54 (Axis 247 to 251)
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540010 | Plastering-B54 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B54 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540030 | Granite Wall (Lobby)-B54 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540050 | Screed-B54 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540060 | Ceramic Floor Tiles Bath/Kitchen/Toile-B54 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540100 | Gypsum Board Ceiling-B54 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540110 | Aluminium Metal Ceiling-B54 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540120 | Metalworks-B54 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540130 | Doors & Gates-B54 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540140 | Fittings-B54 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540150 | Painting-B54 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540170 | Furniture (Teakitchen)-B54 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QP5B540180 | Final Cleaning-B54 | 24 | 0
4 | Block 55 (Axis 252 to 256)
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550010 | Plastering-B55 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-B55 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | [NAME] | Granite Wall (Lobby)-B55 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550050 | Screed-B55 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | [NAME] | Ceramic Floor Tiles Bath/Kitchen/Toile-B55 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550100 | Gypsum Board Ceiling-B55 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550110 | Aluminium Metal Ceiling-B55 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550120 | Metalworks-B55 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550130 | Doors & Gates-B55 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550140 | Fittings-B55 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550150 | Painting-B55 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550160 | [NAME] (EPOXY techn. Ro-B55 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QP5B550170 | Furniture (Teakitchen)-B55 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | [NAME] | Final Cleaning-B55 | 24 | 0
4 | Corner Building (Axis 166 to 167)
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00010 | Plastering-BC0 | 48 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-BC0 | 72 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00030 | Granite Wall (Lobby)-BC0 | 80 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00050 | Screed-BC0 | 32 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00060 | Ceramic Floor Tiles Bath/Kitchen/Toile-BC0 | 28 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | [NAME] | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00090 | [NAME] | 16 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00100 | Gypsum Board Ceiling-BC0 | 25 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00110 | Aluminium Metal Ceiling-BC0 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00120 | Metalworks-BC0 | 16 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00130 | Doors & Gates-BC0 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00140 | Fittings-BC0 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00150 | Painting-BC0 | 36 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00160 | [NAME] (EPOXY techn. Ro-BC0 | 8 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QP5BC00170 | Furniture (Teakitchen)-BC0 | 20 | 0
6 | QP.5 | BC04.05.06.05.01.C0 | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | [NAME] | Final Cleaning-BC0 | 24 | 0
2 | Landmark
4 | Landmark 01 (Axis 011 to 012)
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010010 | Plastering-L01 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L01 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Granite Wall (Lobby)-L01 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010050 | Screed-L01 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L01 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010100 | Gypsum Board Ceiling-L01 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010110 | Aluminium Metal Ceiling-L01 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010120 | Metalworks-L01 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010130 | Doors & Gates-L01 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010140 | Fittings-L01 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010150 | Painting-L01 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010170 | Furniture (Teakitchen)-L01 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QP5L010180 | Final Cleaning-L01 | 18 | 0
4 | Landmark 02 (Axis 038 to 039)
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | [NAME] | Plastering-L02 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L02 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L02 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020050 | Screed-L02 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L02 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020100 | Gypsum Board Ceiling-L02 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020110 | Aluminium Metal Ceiling-L02 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020120 | Metalworks-L02 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020130 | Doors & Gates-L02 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020140 | Fittings-L02 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020150 | Painting-L02 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020170 | Furniture (Teakitchen)-L02 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QP5L020180 | Final Cleaning-L02 | 18 | 0
4 | Landmark 03 (Axis 076 to 077)
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030010 | Plastering-L03 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | Ceramic Wall Tiles (Bath/Toilet/Kitche-L03 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030030 | Granite Wall (Lobby)-L03 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030050 | Screed-L03 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L03 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030100 | Gypsum Board Ceiling-L03 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | [NAME] | Aluminium Metal Ceiling-L03 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030120 | Metalworks-L03 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030130 | Doors & Gates-L03 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030140 | Fittings-L03 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030150 | Painting-L03 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030170 | Furniture (Teakitchen)-L03 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QP5L030180 | Final Cleaning-L03 | 18 | 0
4 | Landmark 04 (Axis 101 to 102)
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | [NAME] | Plastering-L04 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L04 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | [NAME] | Granite Wall (Lobby)-L04 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040050 | Screed-L04 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L04 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040100 | Gypsum Board Ceiling-L04 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040110 | Aluminium Metal Ceiling-L04 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040120 | Metalworks-L04 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040130 | Doors & Gates-L04 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040140 | Fittings-L04 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040150 | Painting-L04 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040170 | Furniture (Teakitchen)-L04 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.04 | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QP5L040180 | Final Cleaning-L04 | 18 | 0
4 | Landmark 05 (Axis 139 to 140)
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Plastering-L05 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L05 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050030 | Granite Wall (Lobby)-L05 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050050 | Screed-L05 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L05 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050100 | Gypsum Board Ceiling-L05 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050110 | Aluminium Metal Ceiling-L05 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050120 | Metalworks-L05 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050130 | Doors & Gates-L05 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050140 | Fittings-L05 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | [NAME] | Painting-L05 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050170 | Furniture (Teakitchen)-L05 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QP5L050180 | Final Cleaning-L05 | 18 | 0
4 | Landmark 06 (Axis 219 to 219)
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060010 | Plastering-L06 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L06 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060030 | Granite Wall (Lobby)-L06 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060050 | Screed-L06 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L06 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060100 | Gypsum Board Ceiling-L06 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060110 | Aluminium Metal Ceiling-L06 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060120 | Metalworks-L06 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060130 | Doors & Gates-L06 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060140 | Fittings-L06 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060150 | Painting-L06 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060170 | Furniture (Teakitchen)-L06 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QP5L060180 | Final Cleaning-L06 | 18 | 0
4 | Landmark 07 (Axis 245 to 246)
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070010 | Plastering-L07 | 36 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-L07 | 54 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070030 | Granite Wall (Lobby)-L07 | 60 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070050 | Screed-L07 | 24 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070060 | Ceramic Floor Tiles Bath/Kitchen/Toile-L07 | 21 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070070 | Granite [NAME] | 72 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070080 | Porcelain [NAME] | 45 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070100 | Gypsum Board Ceiling-L07 | 18 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070110 | Aluminium Metal Ceiling-L07 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070120 | Metalworks-L07 | 12 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070130 | Doors & Gates-L07 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070140 | Fittings-L07 | 6 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070150 | Painting-L07 | 27 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070160 | [NAME] (EPOXY techn. [NAME] | 6 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070170 | Furniture (Teakitchen)-L07 | 15 | 0
6 | QP.5 | BC04.05.06.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QP5L070180 | Final Cleaning-L07 | 18 | 0
2 | Plaza
4 | Plaza 01 (Axis 057 to 057)
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010010 | Plastering-P01 | 48 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-P01 | 72 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | Granite Wall (Lobby)-P01 | 80 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010050 | Screed-P01 | 32 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010060 | Ceramic Floor Tiles Bath/Kitchen/Toile-P01 | 28 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010100 | Gypsum Board Ceiling-P01 | 25 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010110 | Aluminium Metal Ceiling-P01 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010120 | Metalworks-P01 | 16 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010130 | Doors & Gates-P01 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010140 | Fittings-P01 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010150 | Painting-P01 | 36 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | [NAME] | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010170 | Furniture (Teakitchen)-P01 | 20 | 0
6 | QP.5 | BC04.05.06.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QP5P010180 | Final Cleaning-P01 | 24 | 0
4 | Plaza 02 (Axis 120 to 120)
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Plastering-P02 | 48 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-P02 | 72 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020030 | Granite Wall (Lobby)-P02 | 80 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020050 | Screed-P02 | 32 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020060 | Ceramic Floor Tiles Bath/Kitchen/Toile-P02 | 28 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020100 | Gypsum Board Ceiling-P02 | 25 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | [NAME] | Aluminium Metal Ceiling-P02 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020120 | Metalworks-P02 | 16 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020130 | Doors & Gates-P02 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020140 | Fittings-P02 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020150 | Painting-P02 | 36 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020160 | [NAME] (EPOXY techn. [NAME] | 8 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020170 | Furniture (Teakitchen)-P02 | 20 | 0
6 | QP.5 | BC04.05.06.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QP5P020180 | Final Cleaning-P02 | 24 | 0
4 | Plaza 03 (Axis 193 to 194)
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030010 | Plastering-P03 | 48 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030020 | Ceramic Wall Tiles (Bath/Toilet/Kitche-P03 | 72 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | [NAME] | Granite Wall (Lobby)-P03 | 80 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030050 | Screed-P03 | 32 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030060 | Ceramic Floor Tiles Bath/Kitchen/Toile-P03 | 28 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030070 | Granite [NAME] | 96 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030080 | Porcelain [NAME] | 60 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030100 | Gypsum Board Ceiling-P03 | 25 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030110 | Aluminium Metal Ceiling-P03 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030120 | Metalworks-P03 | 16 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030130 | Doors & Gates-P03 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030140 | Fittings-P03 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030150 | Painting-P03 | 36 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030160 | [NAME] (EPOXY techn. Ro-P03 | 8 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030170 | Furniture (Teakitchen)-P03 | 20 | 0
6 | QP.5 | BC04.05.06.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QP5P030180 | Final Cleaning-P03 | 24 | 0
0 | Testing During Construction Period
2 | Testing During Construction Period
4 | Testing During Construction Period
6 | Testing & Inspection all (Roof, Facade, Arch.) | BC04.05.06.06 | Testing During Construction Period | Task Dependent | B00 | QW0H000100 | Testing & Inspection all (Roof, Facade, Arch.) | 368 | 0
0 | [NAME] Type 1 to 5
2 | [NAME] Type 1 to 5
4 | [NAME] 1 to 5
0 | [NAME]
2 | [NAME] 1
4 | [NAME]
6 | [NAME] Type 1 | BC04.05.07.01 | [NAME] | WBS Summary | B00 | QR1G000000 | [NAME] Type 1 | 553 | 236105150
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QR.1 | BC04.05.07.01.01.01.01 | Mechanical | Task Dependent | B01 | QR1B010110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.01.01 | Mechanical | Task Dependent | B01 | QR1B010120 | MEP Final Installation & Finishing -B01 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.01.02 | Electrical | Task Dependent | B01 | QR1B010210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.01.02 | Electrical | Task Dependent | B01 | [NAME] | MEP Final Installation & Finishing -B01 | 30 | 0
4 | Block 02 (Axis 005 to 008)
6 | QR.1 | BC04.05.07.01.01.02.01 | Mechanical | Task Dependent | B02 | QR1B020110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.02.01 | Mechanical | Task Dependent | B02 | QR1B020120 | MEP Final Installation & Finishing -B02 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.02.02 | Electrical | Task Dependent | B02 | QR1B020210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.02.02 | Electrical | Task Dependent | B02 | [NAME] | MEP Final Installation & Finishing -B02 | 30 | 0
4 | Block 03 (Axis 011 to 015)
6 | QR.1 | BC04.05.07.01.01.03.01 | Mechanical | Task Dependent | B03 | QR1B030110 | [NAME] | 132 | 0
6 | QR.1 | BC04.05.07.01.01.03.01 | Mechanical | Task Dependent | B03 | QR1B030120 | MEP Final Installation & Finishing -B03 | 41 | 0
6 | QR.1 | BC04.05.07.01.01.03.02 | Electrical | Task Dependent | B03 | QR1B030210 | [NAME] | 132 | 0
6 | QR.1 | BC04.05.07.01.01.03.02 | Electrical | Task Dependent | B03 | QR1B030220 | MEP Final Installation & Finishing -B03 | 41 | 0
4 | Block 04 (Axis 016 to 019)
6 | QR.1 | BC04.05.07.01.01.04.01 | Mechanical | Task Dependent | B04 | QR1B040110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.04.01 | Mechanical | Task Dependent | B04 | QR1B040120 | MEP Final Installation & Finishing -B04 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.04.02 | Electrical | Task Dependent | B04 | QR1B040210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.04.02 | Electrical | Task Dependent | B04 | QR1B040220 | MEP Final Installation & Finishing -B04 | 30 | 0
4 | Block 05 (Axis 020 to 023)
6 | QR.1 | BC04.05.07.01.01.05.01 | Mechanical | Task Dependent | B05 | QR1B050110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.05.01 | Mechanical | Task Dependent | B05 | QR1B050120 | MEP Final Installation & Finishing -B05 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.05.02 | Electrical | Task Dependent | B05 | QR1B050210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.05.02 | Electrical | Task Dependent | B05 | QR1B050220 | MEP Final Installation & Finishing -B05 | 30 | 0
4 | Block 06 (Axis 024 to 027)
6 | QR.1 | BC04.05.07.01.01.06.01 | Mechanical | Task Dependent | B06 | [NAME] | MEP Installation-B06 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.06.01 | Mechanical | Task Dependent | B06 | QR1B060120 | MEP Final Installation & Finishing -B06 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.06.02 | Electrical | Task Dependent | B06 | QR1B060210 | MEP Installation-B06 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.06.02 | Electrical | Task Dependent | B06 | QR1B060220 | MEP Final Installation & Finishing -B06 | 30 | 0
4 | Block 07 (Axis 028 to 031)
6 | QR.1 | BC04.05.07.01.01.07.01 | Mechanical | Task Dependent | B07 | QR1B070110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.07.01 | Mechanical | Task Dependent | B07 | QR1B070120 | MEP Final Installation & Finishing -B07 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.07.02 | Electrical | Task Dependent | B07 | QR1B070210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.07.02 | Electrical | Task Dependent | B07 | QR1B070220 | MEP Final Installation & Finishing -B07 | 30 | 0
4 | Block 08 (Axis 032 to 036)
6 | QR.1 | BC04.05.07.01.01.08.01 | Mechanical | Task Dependent | B08 | [NAME] | [NAME] | 132 | 0
6 | QR.1 | BC04.05.07.01.01.08.01 | Mechanical | Task Dependent | B08 | QR1B080120 | MEP Final Installation & Finishing -B08 | 41 | 0
6 | QR.1 | BC04.05.07.01.01.08.02 | Electrical | Task Dependent | B08 | QR1B080210 | [NAME] | 132 | 0
6 | QR.1 | BC04.05.07.01.01.08.02 | Electrical | Task Dependent | B08 | QR1B080220 | MEP Final Installation & Finishing -B08 | 41 | 0
4 | Block 09 (Axis 039 to 042)
6 | QR.1 | BC04.05.07.01.01.09.01 | Mechanical | Task Dependent | B09 | QR1B090110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.09.01 | Mechanical | Task Dependent | B09 | QR1B090120 | MEP Final Installation & Finishing -B09 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.09.02 | Electrical | Task Dependent | B09 | QR1B090210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.09.02 | Electrical | Task Dependent | B09 | QR1B090220 | MEP Final Installation & Finishing -B09 | 30 | 0
4 | Block 10 (Axis 043 to 046)
6 | QR.1 | BC04.05.07.01.01.10.01 | Mechanical | Task Dependent | B10 | QR1B100110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.10.01 | Mechanical | Task Dependent | B10 | QR1B100120 | MEP Final Installation & Finishing -B10 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.10.02 | Electrical | Task Dependent | B10 | QR1B100210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.10.02 | Electrical | Task Dependent | B10 | [NAME] | MEP Final Installation & Finishing -B10 | 30 | 0
4 | Block 11 (Axis 047 to 050)
6 | QR.1 | BC04.05.07.01.01.11.01 | Mechanical | Task Dependent | B11 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.11.01 | Mechanical | Task Dependent | B11 | QR1B110120 | MEP Final Installation & Finishing -B11 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.11.02 | Electrical | Task Dependent | B11 | QR1B110210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.11.02 | Electrical | Task Dependent | B11 | QR1B110220 | MEP Final Installation & Finishing -B11 | 30 | 0
4 | Block 12 (Axis 051 to 054)
6 | QR.1 | BC04.05.07.01.01.12.01 | Mechanical | Task Dependent | B12 | QR1B120110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.12.01 | Mechanical | Task Dependent | B12 | QR1B120120 | MEP Final Installation & Finishing -B12 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.12.02 | Electrical | Task Dependent | B12 | QR1B120210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.12.02 | Electrical | Task Dependent | B12 | [NAME] | MEP Final Installation & Finishing -B12 | 30 | 0
4 | Block 13 (Axis 057 to 061)
6 | QR.1 | BC04.05.07.01.01.13.01 | Mechanical | Task Dependent | B13 | QR1B130110 | MEP Installation-B13 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.13.01 | Mechanical | Task Dependent | B13 | QR1B130120 | MEP Final Installation & Finishing -B13 | 41 | 0
6 | QR.1 | BC04.05.07.01.01.13.02 | Electrical | Task Dependent | B13 | QR1B130210 | MEP Installation-B13 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.13.02 | Electrical | Task Dependent | B13 | QR1B130220 | MEP Final Installation & Finishing -B13 | 41 | 0
4 | Block 14 (Axis 062 to 065)
6 | QR.1 | BC04.05.07.01.01.14.01 | Mechanical | Task Dependent | B14 | QR1B140110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.14.01 | Mechanical | Task Dependent | B14 | QR1B140120 | MEP Final Installation & Finishing -B14 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.14.02 | Electrical | Task Dependent | B14 | QR1B140210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.14.02 | Electrical | Task Dependent | B14 | QR1B140220 | MEP Final Installation & Finishing -B14 | 30 | 0
4 | Block 15 (Axis 066 to 069)
6 | QR.1 | BC04.05.07.01.01.15.01 | Mechanical | Task Dependent | B15 | QR1B150110 | MEP Installation-B15 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.15.01 | Mechanical | Task Dependent | B15 | QR1B150120 | MEP Final Installation & Finishing -B15 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.15.02 | Electrical | Task Dependent | B15 | QR1B150210 | MEP Installation-B15 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.15.02 | Electrical | Task Dependent | B15 | QR1B150220 | MEP Final Installation & Finishing -B15 | 30 | 0
4 | Block 16 (Axis 070 to 073)
6 | QR.1 | BC04.05.07.01.01.16.01 | Mechanical | Task Dependent | B16 | QR1B160110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.16.01 | Mechanical | Task Dependent | B16 | QR1B160120 | MEP Final Installation & Finishing -B16 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.16.02 | Electrical | Task Dependent | B16 | QR1B160210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.16.02 | Electrical | Task Dependent | B16 | QR1B160220 | MEP Final Installation & Finishing -B16 | 30 | 0
4 | Block 17 (Axis 074 to 077)
6 | QR.1 | BC04.05.07.01.01.17.01 | Mechanical | Task Dependent | B17 | QR1B170110 | MEP Installation-B17 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.17.01 | Mechanical | Task Dependent | B17 | QR1B170120 | MEP Final Installation & Finishing -B17 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.17.02 | Electrical | Task Dependent | B17 | QR1B170210 | MEP Installation-B17 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.17.02 | Electrical | Task Dependent | B17 | QR1B170220 | MEP Final Installation & Finishing -B17 | 30 | 0
4 | Block 18 (Axis 078 to 081)
6 | QR.1 | BC04.05.07.01.01.18.01 | Mechanical | Task Dependent | B18 | QR1B180110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.18.01 | Mechanical | Task Dependent | B18 | QR1B180120 | MEP Final Installation & Finishing -B18 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.18.02 | Electrical | Task Dependent | B18 | QR1B180210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.18.02 | Electrical | Task Dependent | B18 | QR1B180220 | MEP Final Installation & Finishing -B18 | 30 | 0
4 | Block 19 (Axis 082 to 085)
6 | QR.1 | BC04.05.07.01.01.19.01 | Mechanical | Task Dependent | B19 | QR1B190110 | MEP Installation-B19 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.19.01 | Mechanical | Task Dependent | B19 | QR1B190120 | MEP Final Installation & Finishing -B19 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.19.02 | Electrical | Task Dependent | B19 | QR1B190210 | MEP Installation-B19 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.19.02 | Electrical | Task Dependent | B19 | QR1B190220 | MEP Final Installation & Finishing -B19 | 30 | 0
4 | Block 20 (Axis 086 to 089)
6 | QR.1 | BC04.05.07.01.01.20.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.20.01 | Mechanical | Task Dependent | [NAME] | QR1B200120 | MEP Final Installation & Finishing -B20 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.20.02 | Electrical | Task Dependent | [NAME] | QR1B200210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.20.02 | Electrical | Task Dependent | [NAME] | QR1B200220 | MEP Final Installation & Finishing -B20 | 30 | 0
4 | Block 21 (Axis 092 to 096)
6 | QR.1 | BC04.05.07.01.01.21.01 | Mechanical | Task Dependent | B21 | QR1B210110 | MEP Installation-B21 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.21.01 | Mechanical | Task Dependent | B21 | QR1B210120 | MEP Final Installation & Finishing -B21 | 41 | 0
6 | QR.1 | BC04.05.07.01.01.21.02 | Electrical | Task Dependent | B21 | QR1B210210 | MEP Installation-B21 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.21.02 | Electrical | Task Dependent | B21 | QR1B210220 | MEP Final Installation & Finishing -B21 | 41 | 0
4 | Block 22 (Axis 097 to 100)
6 | QR.1 | BC04.05.07.01.01.22.01 | Mechanical | Task Dependent | B22 | [NAME] | MEP Installation-B22 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.22.01 | Mechanical | Task Dependent | B22 | QR1B220120 | MEP Final Installation & Finishing -B22 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.22.02 | Electrical | Task Dependent | B22 | QR1B220210 | MEP Installation-B22 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.22.02 | Electrical | Task Dependent | B22 | QR1B220220 | MEP Final Installation & Finishing -B22 | 30 | 0
4 | Block 23 (Axis 101 to 104)
6 | QR.1 | [NAME] | Mechanical | Task Dependent | B23 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | [NAME] | Mechanical | Task Dependent | B23 | QR1B230120 | MEP Final Installation & Finishing -B23 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.23.02 | Electrical | Task Dependent | B23 | QR1B230210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.23.02 | Electrical | Task Dependent | B23 | [NAME] | MEP Final Installation & Finishing -B23 | 30 | 0
4 | Block 24 (Axis 105 to 108)
6 | QR.1 | BC04.05.07.01.01.24.01 | Mechanical | Task Dependent | B24 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.24.01 | Mechanical | Task Dependent | B24 | QR1B240120 | MEP Final Installation & Finishing -B24 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.24.02 | Electrical | Task Dependent | B24 | QR1B240210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.24.02 | Electrical | Task Dependent | B24 | QR1B240220 | MEP Final Installation & Finishing -B24 | 30 | 0
4 | Block 25 (Axis 109 to 112)
6 | QR.1 | BC04.05.07.01.01.25.01 | Mechanical | Task Dependent | B25 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.25.01 | Mechanical | Task Dependent | B25 | QR1B250120 | MEP Final Installation & Finishing -B25 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.25.02 | Electrical | Task Dependent | B25 | QR1B250210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.25.02 | Electrical | Task Dependent | B25 | QR1B250220 | MEP Final Installation & Finishing -B25 | 30 | 0
4 | Block 26 (Axis 113 to 116)
6 | QR.1 | BC04.05.07.01.01.26.01 | Mechanical | Task Dependent | B26 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.26.01 | Mechanical | Task Dependent | B26 | QR1B260120 | MEP Final Installation & Finishing -B26 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.26.02 | Electrical | Task Dependent | B26 | QR1B260210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.26.02 | Electrical | Task Dependent | B26 | QR1B260220 | MEP Final Installation & Finishing -B26 | 30 | 0
4 | Block 27 (Axis 117 to 120)
6 | QR.1 | BC04.05.07.01.01.27.01 | Mechanical | Task Dependent | B27 | [NAME] | MEP Installation-B27 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.27.01 | Mechanical | Task Dependent | B27 | QR1B270120 | MEP Final Installation & Finishing -B27 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.27.02 | Electrical | Task Dependent | B27 | QR1B270210 | MEP Installation-B27 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.27.02 | Electrical | Task Dependent | B27 | QR1B270220 | MEP Final Installation & Finishing -B27 | 30 | 0
4 | Block 28 (Axis 121 to 124)
6 | QR.1 | BC04.05.07.01.01.28.01 | Mechanical | Task Dependent | B28 | QR1B280110 | MEP Installation-B28 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.28.01 | Mechanical | Task Dependent | B28 | QR1B280120 | MEP Final Installation & Finishing -B28 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.28.02 | Electrical | Task Dependent | B28 | QR1B280210 | MEP Installation-B28 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.28.02 | Electrical | Task Dependent | B28 | [NAME] | MEP Final Installation & Finishing -B28 | 30 | 0
4 | Block 29 (Axis 127 to 130)
6 | QR.1 | BC04.05.07.01.01.29.01 | Mechanical | Task Dependent | B29 | QR1B290110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.29.01 | Mechanical | Task Dependent | B29 | QR1B290120 | MEP Final Installation & Finishing -B29 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.29.02 | Electrical | Task Dependent | B29 | QR1B290210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.29.02 | Electrical | Task Dependent | B29 | QR1B290220 | MEP Final Installation & Finishing -B29 | 30 | 0
4 | Block 30 (Axis 131 to 134)
6 | QR.1 | BC04.05.07.01.01.30.01 | Mechanical | Task Dependent | B30 | QR1B300110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.30.01 | Mechanical | Task Dependent | B30 | QR1B300120 | MEP Final Installation & Finishing -B30 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.30.02 | Electrical | Task Dependent | B30 | QR1B300210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.30.02 | Electrical | Task Dependent | B30 | QR1B300220 | MEP Final Installation & Finishing -B30 | 30 | 0
4 | Block 31 (Axis 135 to 138)
6 | QR.1 | BC04.05.07.01.01.31.01 | Mechanical | Task Dependent | B31 | QR1B310110 | MEP Installation-B31 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.31.01 | Mechanical | Task Dependent | B31 | QR1B310120 | MEP Final Installation & Finishing -B31 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.31.02 | Electrical | Task Dependent | B31 | QR1B310210 | MEP Installation-B31 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.31.02 | Electrical | Task Dependent | B31 | QR1B310220 | MEP Final Installation & Finishing -B31 | 30 | 0
4 | Block 32 (Axis 139 to 142)
6 | QR.1 | BC04.05.07.01.01.32.01 | Mechanical | Task Dependent | B32 | QR1B320110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.32.01 | Mechanical | Task Dependent | B32 | QR1B320120 | MEP Final Installation & Finishing -B32 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.32.02 | Electrical | Task Dependent | B32 | QR1B320210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.32.02 | Electrical | Task Dependent | B32 | QR1B320220 | MEP Final Installation & Finishing -B32 | 30 | 0
4 | Block 33 (Axis 145 to 149)
6 | QR.1 | BC04.05.07.01.01.33.01 | Mechanical | Task Dependent | B33 | QR1B330110 | MEP Installation-B33 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.33.01 | Mechanical | Task Dependent | B33 | QR1B330120 | MEP Final Installation & Finishing -B33 | 41 | 0
6 | QR.1 | BC04.05.07.01.01.33.02 | Electrical | Task Dependent | B33 | QR1B330210 | MEP Installation-B33 | 132 | 0
6 | QR.1 | BC04.05.07.01.01.33.02 | Electrical | Task Dependent | B33 | QR1B330220 | MEP Final Installation & Finishing -B33 | 41 | 0
4 | Block 34 (Axis 150 to 153)
6 | QR.1 | BC04.05.07.01.01.34.01 | Mechanical | Task Dependent | B34 | QR1B340110 | MEP Installation-B34 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.34.01 | Mechanical | Task Dependent | B34 | QR1B340120 | MEP Final Installation & Finishing -B34 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.34.02 | Electrical | Task Dependent | B34 | QR1B340210 | MEP Installation-B34 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.34.02 | Electrical | Task Dependent | B34 | QR1B340220 | MEP Final Installation & Finishing -B34 | 30 | 0
4 | Block 35 (Axis 154 to 157)
6 | QR.1 | BC04.05.07.01.01.35.01 | Mechanical | Task Dependent | B35 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.35.01 | Mechanical | Task Dependent | B35 | QR1B350120 | MEP Final Installation & Finishing -B35 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.35.02 | Electrical | Task Dependent | B35 | QR1B350210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.35.02 | Electrical | Task Dependent | B35 | QR1B350220 | MEP Final Installation & Finishing -B35 | 30 | 0
4 | Block 36 (Axis 158 to 161)
6 | QR.1 | BC04.05.07.01.01.36.01 | Mechanical | Task Dependent | B36 | QR1B360110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.36.01 | Mechanical | Task Dependent | B36 | QR1B360120 | MEP Final Installation & Finishing -B36 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.36.02 | Electrical | Task Dependent | B36 | QR1B360210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.36.02 | Electrical | Task Dependent | B36 | QR1B360220 | MEP Final Installation & Finishing -B36 | 30 | 0
4 | Block 37 (Axis 162 to 165)
6 | QR.1 | BC04.05.07.01.01.37.01 | Mechanical | Task Dependent | B37 | QR1B370110 | MEP Installation-B37 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.37.01 | Mechanical | Task Dependent | B37 | QR1B370120 | MEP Final Installation & Finishing -B37 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.37.02 | Electrical | Task Dependent | B37 | QR1B370210 | MEP Installation-B37 | 99 | 0
6 | QR.1 | BC04.05.07.01.01.37.02 | Electrical | Task Dependent | B37 | QR1B370220 | MEP Final Installation & Finishing -B37 | 30 | 0
4 | Block 38 (Axis 166 to 169)
6 | QR.1 | BC04.05.07.01.01.38.01 | Mechanical | Task Dependent | B38 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.38.01 | Mechanical | Task Dependent | B38 | QR1B380120 | MEP Final Installation & Finishing -B38 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.38.02 | Electrical | Task Dependent | B38 | QR1B380210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.38.02 | Electrical | Task Dependent | B38 | [NAME] | MEP Final Installation & Finishing -B38 | 30 | 0
4 | Block 39 (Axis 172 to 175)
6 | QR.1 | BC04.05.07.01.01.39.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.39.01 | Mechanical | Task Dependent | [NAME] | QR1B390120 | MEP Final Installation & Finishing -B39 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.39.02 | Electrical | Task Dependent | [NAME] | QR1B390210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.39.02 | Electrical | Task Dependent | [NAME] | QR1B390220 | MEP Final Installation & Finishing -B39 | 30 | 0
4 | Block 40 (Axis 176 to 179)
6 | QR.1 | BC04.05.07.01.01.40.01 | Mechanical | Task Dependent | B40 | QR1B400110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.40.01 | Mechanical | Task Dependent | B40 | QR1B400120 | MEP Final Installation & Finishing -B40 | 30 | 0
6 | QR.1 | BC04.05.07.01.01.40.02 | Electrical | Task Dependent | B40 | QR1B400210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.01.40.02 | Electrical | Task Dependent | B40 | QR1B400220 | MEP Final Installation & Finishing -B40 | 30 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QR.1 | [NAME] | Mechanical | Task Dependent | L01 | [NAME] | [NAME] | 99 | 0
6 | QR.1 | [NAME] | Mechanical | Task Dependent | L01 | QR1L010120 | MEP Final Installation & Finishing -L01 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.01.02 | Electrical | Task Dependent | L01 | QR1L010210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.01.02 | Electrical | Task Dependent | L01 | QR1L010220 | MEP Final Installation & Finishing -L01 | 30 | 0
4 | Landmark 02 (Axis 037 to 038)
6 | QR.1 | BC04.05.07.01.02.02.01 | Mechanical | Task Dependent | [NAME] | QR1L020110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.02.01 | Mechanical | Task Dependent | [NAME] | QR1L020120 | MEP Final Installation & Finishing -L02 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.02.02 | Electrical | Task Dependent | [NAME] | QR1L020210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.02.02 | Electrical | Task Dependent | [NAME] | [NAME] | MEP Final Installation & Finishing -L02 | 30 | 0
4 | Landmark 03 (Axis 055 to 056)
6 | QR.1 | BC04.05.07.01.02.03.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.03.01 | Mechanical | Task Dependent | [NAME] | QR1L030120 | MEP Final Installation & Finishing -L03 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.03.02 | Electrical | Task Dependent | [NAME] | QR1L030210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.03.02 | Electrical | Task Dependent | [NAME] | QR1L030220 | MEP Final Installation & Finishing -L03 | 30 | 0
4 | Landmark 04 (Axis 090 to 091)
6 | QR.1 | BC04.05.07.01.02.04.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.04.01 | Mechanical | Task Dependent | [NAME] | [NAME] | MEP Final Installation & Finishing -L04 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.04.02 | Electrical | Task Dependent | [NAME] | QR1L040210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.04.02 | Electrical | Task Dependent | [NAME] | QR1L040220 | MEP Final Installation & Finishing -L04 | 30 | 0
4 | Landmark 05 (Axis 125 to 126)
6 | QR.1 | BC04.05.07.01.02.05.01 | Mechanical | Task Dependent | [NAME] | QR1L050110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.05.01 | Mechanical | Task Dependent | [NAME] | QR1L050120 | MEP Final Installation & Finishing -L05 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.05.02 | Electrical | Task Dependent | [NAME] | QR1L050210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.05.02 | Electrical | Task Dependent | [NAME] | QR1L050220 | MEP Final Installation & Finishing -L05 | 30 | 0
4 | Landmark 06 (Axis 143 to 144)
6 | QR.1 | BC04.05.07.01.02.06.01 | Mechanical | Task Dependent | L06 | QR1L060110 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.06.01 | Mechanical | Task Dependent | L06 | QR1L060120 | MEP Final Installation & Finishing -L06 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.06.02 | Electrical | Task Dependent | L06 | QR1L060210 | [NAME] | 99 | 0
6 | QR.1 | BC04.05.07.01.02.06.02 | Electrical | Task Dependent | L06 | [NAME] | MEP Final Installation & Finishing -L06 | 30 | 0
4 | Landmark 07 (Axis 170 to 171)
6 | QR.1 | BC04.05.07.01.02.07.01 | Mechanical | Task Dependent | L07 | QR1L070110 | MEP Installation-L07 | 99 | 0
6 | QR.1 | BC04.05.07.01.02.07.01 | Mechanical | Task Dependent | L07 | QR1L070120 | MEP Final Installation & Finishing -L07 | 30 | 0
6 | QR.1 | BC04.05.07.01.02.07.02 | Electrical | Task Dependent | L07 | QR1L070210 | MEP Installation-L07 | 99 | 0
6 | QR.1 | BC04.05.07.01.02.07.02 | Electrical | Task Dependent | L07 | QR1L070220 | MEP Final Installation & Finishing -L07 | 30 | 0
0 | [NAME] Works- Type 2
2 | [NAME] Works- Type 2
4 | MEP Works- Type 2
6 | [NAME] Type 2 | BC04.05.07.02 | [NAME] Works- Type 2 | WBS Summary | B00 | QR2G000000 | [NAME] Type 2 | 537 | 232072797
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QR.2 | BC04.05.07.02.01.01.01 | Mechanical | Task Dependent | B01 | [NAME] | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.01.01 | Mechanical | Task Dependent | B01 | QR2B010120 | MEP Final Installation & Finishing -B01 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.01.02 | Electrical | Task Dependent | B01 | QR2B010210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.01.02 | Electrical | Task Dependent | B01 | [NAME] | MEP Final Installation & Finishing -B01 | 17 | 0
4 | Block 02 (Axis 005 to 008)
6 | QR.2 | BC04.05.07.02.01.02.01 | Mechanical | Task Dependent | B02 | QR2B020110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.02.01 | Mechanical | Task Dependent | B02 | QR2B020120 | MEP Final Installation & Finishing -B02 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.02.02 | Electrical | Task Dependent | B02 | QR2B020210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.02.02 | Electrical | Task Dependent | B02 | [NAME] | MEP Final Installation & Finishing -B02 | 17 | 0
4 | Block 03 (Axis 011 to 015)
6 | QR.2 | BC04.05.07.02.01.03.01 | Mechanical | Task Dependent | B03 | [NAME] | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.03.01 | Mechanical | Task Dependent | B03 | QR2B030120 | MEP Final Installation & Finishing -B03 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.03.02 | Electrical | Task Dependent | B03 | QR2B030210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.03.02 | Electrical | Task Dependent | B03 | QR2B030220 | MEP Final Installation & Finishing -B03 | 21 | 0
4 | Block 04 (Axis 016 to 020)
6 | QR.2 | BC04.05.07.02.01.04.01 | Mechanical | Task Dependent | B04 | QR2B040110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.04.01 | Mechanical | Task Dependent | B04 | QR2B040120 | MEP Final Installation & Finishing -B04 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.04.02 | Electrical | Task Dependent | B04 | QR2B040210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.04.02 | Electrical | Task Dependent | B04 | QR2B040220 | MEP Final Installation & Finishing -B04 | 21 | 0
4 | Block 05 (Axis 023 to 027)
6 | QR.2 | BC04.05.07.02.01.05.01 | Mechanical | Task Dependent | B05 | QR2B050110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.05.01 | Mechanical | Task Dependent | B05 | QR2B050120 | MEP Final Installation & Finishing -B05 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.05.02 | Electrical | Task Dependent | B05 | QR2B050210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.05.02 | Electrical | Task Dependent | B05 | QR2B050220 | MEP Final Installation & Finishing -B05 | 21 | 0
4 | Block 06 (Axis 028 to 031)
6 | QR.2 | BC04.05.07.02.01.06.01 | Mechanical | Task Dependent | B06 | QR2B060110 | MEP Installation-B06 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.06.01 | Mechanical | Task Dependent | B06 | QR2B060120 | MEP Final Installation & Finishing -B06 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.06.02 | Electrical | Task Dependent | B06 | QR2B060210 | MEP Installation-B06 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.06.02 | Electrical | Task Dependent | B06 | QR2B060220 | MEP Final Installation & Finishing -B06 | 17 | 0
4 | Block 07 (Axis 032 to 035)
6 | QR.2 | BC04.05.07.02.01.07.01 | Mechanical | Task Dependent | B07 | QR2B070110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.07.01 | Mechanical | Task Dependent | B07 | QR2B070120 | MEP Final Installation & Finishing -B07 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.07.02 | Electrical | Task Dependent | B07 | QR2B070210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.07.02 | Electrical | Task Dependent | B07 | QR2B070220 | MEP Final Installation & Finishing -B07 | 17 | 0
4 | Block 08 (Axis 036 to 040)
6 | QR.2 | BC04.05.07.02.01.08.01 | Mechanical | Task Dependent | B08 | QR2B080110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.08.01 | Mechanical | Task Dependent | B08 | QR2B080120 | MEP Final Installation & Finishing -B08 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.08.02 | Electrical | Task Dependent | B08 | QR2B080210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.08.02 | Electrical | Task Dependent | B08 | QR2B080220 | MEP Final Installation & Finishing -B08 | 21 | 0
4 | Block 09 (Axis 041 to 044)
6 | QR.2 | BC04.05.07.02.01.09.01 | Mechanical | Task Dependent | B09 | QR2B090110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.09.01 | Mechanical | Task Dependent | B09 | QR2B090120 | MEP Final Installation & Finishing -B09 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.09.02 | Electrical | Task Dependent | B09 | QR2B090210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.09.02 | Electrical | Task Dependent | B09 | QR2B090220 | MEP Final Installation & Finishing -B09 | 17 | 0
4 | Block 10 (Axis 045 to 049)
6 | QR.2 | BC04.05.07.02.01.10.01 | Mechanical | Task Dependent | B10 | QR2B100110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.10.01 | Mechanical | Task Dependent | B10 | QR2B100120 | MEP Final Installation & Finishing -B10 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.10.02 | Electrical | Task Dependent | B10 | QR2B100210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.10.02 | Electrical | Task Dependent | B10 | QR2B100220 | MEP Final Installation & Finishing -B10 | 21 | 0
4 | Block 11 (Axis 052 to 056)
6 | QR.2 | BC04.05.07.02.01.11.01 | Mechanical | Task Dependent | B11 | [NAME] | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.11.01 | Mechanical | Task Dependent | B11 | QR2B110120 | MEP Final Installation & Finishing -B11 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.11.02 | Electrical | Task Dependent | B11 | QR2B110210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.11.02 | Electrical | Task Dependent | B11 | QR2B110220 | MEP Final Installation & Finishing -B11 | 21 | 0
4 | Block 12 (Axis 057 to 060)
6 | QR.2 | BC04.05.07.02.01.12.01 | Mechanical | Task Dependent | B12 | [NAME] | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.12.01 | Mechanical | Task Dependent | B12 | QR2B120120 | MEP Final Installation & Finishing -B12 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.12.02 | Electrical | Task Dependent | B12 | QR2B120210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.12.02 | Electrical | Task Dependent | B12 | QR2B120220 | MEP Final Installation & Finishing -B12 | 17 | 0
4 | Block 13 (Axis 061 to 064)
6 | QR.2 | BC04.05.07.02.01.13.01 | Mechanical | Task Dependent | B13 | QR2B130110 | MEP Installation-B13 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.13.01 | Mechanical | Task Dependent | B13 | QR2B130120 | MEP Final Installation & Finishing -B13 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.13.02 | Electrical | Task Dependent | B13 | QR2B130210 | MEP Installation-B13 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.13.02 | Electrical | Task Dependent | B13 | QR2B130220 | MEP Final Installation & Finishing -B13 | 17 | 0
4 | Block 14 (Axis 065 to 069)
6 | QR.2 | BC04.05.07.02.01.14.01 | Mechanical | Task Dependent | B14 | QR2B140110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.14.01 | Mechanical | Task Dependent | B14 | QR2B140120 | MEP Final Installation & Finishing -B14 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.14.02 | Electrical | Task Dependent | B14 | QR2B140210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.14.02 | Electrical | Task Dependent | B14 | [NAME] | MEP Final Installation & Finishing -B14 | 21 | 0
4 | Block 15 (Axis 070 to 073)
6 | QR.2 | BC04.05.07.02.01.15.01 | Mechanical | Task Dependent | B15 | QR2B150110 | MEP Installation-B15 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.15.01 | Mechanical | Task Dependent | B15 | QR2B150120 | MEP Final Installation & Finishing -B15 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.15.02 | Electrical | Task Dependent | B15 | QR2B150210 | MEP Installation-B15 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.15.02 | Electrical | Task Dependent | B15 | QR2B150220 | MEP Final Installation & Finishing -B15 | 17 | 0
4 | Block 16 (Axis 074 to 078)
6 | QR.2 | BC04.05.07.02.01.16.01 | Mechanical | Task Dependent | B16 | QR2B160110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.16.01 | Mechanical | Task Dependent | B16 | QR2B160120 | MEP Final Installation & Finishing -B16 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.16.02 | Electrical | Task Dependent | B16 | QR2B160210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.16.02 | Electrical | Task Dependent | B16 | QR2B160220 | MEP Final Installation & Finishing -B16 | 21 | 0
4 | Block 17 (Axis 081 to 085)
6 | QR.2 | BC04.05.07.02.01.17.01 | Mechanical | Task Dependent | B17 | QR2B170110 | MEP Installation-B17 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.17.01 | Mechanical | Task Dependent | B17 | QR2B170120 | MEP Final Installation & Finishing -B17 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.17.02 | Electrical | Task Dependent | B17 | QR2B170210 | MEP Installation-B17 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.17.02 | Electrical | Task Dependent | B17 | [NAME] | MEP Final Installation & Finishing -B17 | 21 | 0
4 | Block 18 (Axis 086 to 089)
6 | QR.2 | BC04.05.07.02.01.18.01 | Mechanical | Task Dependent | B18 | QR2B180110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.18.01 | Mechanical | Task Dependent | B18 | QR2B180120 | MEP Final Installation & Finishing -B18 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.18.02 | Electrical | Task Dependent | B18 | QR2B180210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.18.02 | Electrical | Task Dependent | B18 | QR2B180220 | MEP Final Installation & Finishing -B18 | 17 | 0
4 | Block 19 (Axis 090 to 093)
6 | QR.2 | BC04.05.07.02.01.19.01 | Mechanical | Task Dependent | B19 | QR2B190110 | MEP Installation-B19 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.19.01 | Mechanical | Task Dependent | B19 | QR2B190120 | MEP Final Installation & Finishing -B19 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.19.02 | Electrical | Task Dependent | B19 | QR2B190210 | MEP Installation-B19 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.19.02 | Electrical | Task Dependent | B19 | QR2B190220 | MEP Final Installation & Finishing -B19 | 17 | 0
4 | Block 20 (Axis 094 to 098)
6 | QR.2 | BC04.05.07.02.01.20.01 | Mechanical | Task Dependent | [NAME] | QR2B200110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.20.01 | Mechanical | Task Dependent | [NAME] | QR2B200120 | MEP Final Installation & Finishing -B20 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.20.02 | Electrical | Task Dependent | [NAME] | QR2B200210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.20.02 | Electrical | Task Dependent | [NAME] | QR2B200220 | MEP Final Installation & Finishing -B20 | 21 | 0
4 | Block 21 (Axis 099 to 102)
6 | QR.2 | BC04.05.07.02.01.21.01 | Mechanical | Task Dependent | B21 | QR2B210110 | MEP Installation-B21 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.21.01 | Mechanical | Task Dependent | B21 | QR2B210120 | MEP Final Installation & Finishing -B21 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.21.02 | Electrical | Task Dependent | B21 | QR2B210210 | MEP Installation-B21 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.21.02 | Electrical | Task Dependent | B21 | QR2B210220 | MEP Final Installation & Finishing -B21 | 17 | 0
4 | Block 22 (Axis 103 to 107)
6 | QR.2 | BC04.05.07.02.01.22.01 | Mechanical | Task Dependent | B22 | QR2B220110 | MEP Installation-B22 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.22.01 | Mechanical | Task Dependent | B22 | QR2B220120 | MEP Final Installation & Finishing -B22 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.22.02 | Electrical | Task Dependent | B22 | QR2B220210 | MEP Installation-B22 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.22.02 | Electrical | Task Dependent | B22 | QR2B220220 | MEP Final Installation & Finishing -B22 | 21 | 0
4 | Block 23 (Axis 110 to 114)
6 | QR.2 | BC04.05.07.02.01.23.01 | Mechanical | Task Dependent | B23 | QR2B230110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.23.01 | Mechanical | Task Dependent | B23 | QR2B230120 | MEP Final Installation & Finishing -B23 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.23.02 | Electrical | Task Dependent | B23 | QR2B230210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.23.02 | Electrical | Task Dependent | B23 | QR2B230220 | MEP Final Installation & Finishing -B23 | 21 | 0
4 | Block 24 (Axis 115 to 118)
6 | QR.2 | BC04.05.07.02.01.24.01 | Mechanical | Task Dependent | B24 | QR2B240110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.24.01 | Mechanical | Task Dependent | B24 | QR2B240120 | MEP Final Installation & Finishing -B24 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.24.02 | Electrical | Task Dependent | B24 | QR2B240210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.24.02 | Electrical | Task Dependent | B24 | [NAME] | MEP Final Installation & Finishing -B24 | 17 | 0
4 | Block 25 (Axis 119 to 122)
6 | QR.2 | BC04.05.07.02.01.25.01 | Mechanical | Task Dependent | B25 | QR2B250110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.25.01 | Mechanical | Task Dependent | B25 | QR2B250120 | MEP Final Installation & Finishing -B25 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.25.02 | Electrical | Task Dependent | B25 | QR2B250210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.25.02 | Electrical | Task Dependent | B25 | QR2B250220 | MEP Final Installation & Finishing -B25 | 17 | 0
4 | Block 26 (Axis 123 to 127)
6 | QR.2 | [NAME] | Mechanical | Task Dependent | B26 | QR2B260110 | [NAME] | 105 | 0
6 | QR.2 | [NAME] | Mechanical | Task Dependent | B26 | QR2B260120 | MEP Final Installation & Finishing -B26 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.26.02 | Electrical | Task Dependent | B26 | QR2B260210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.26.02 | Electrical | Task Dependent | B26 | QR2B260220 | MEP Final Installation & Finishing -B26 | 21 | 0
4 | Block 27 (Axis 128 to 131)
6 | QR.2 | BC04.05.07.02.01.27.01 | Mechanical | Task Dependent | B27 | QR2B270110 | MEP Installation-B27 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.27.01 | Mechanical | Task Dependent | B27 | QR2B270120 | MEP Final Installation & Finishing -B27 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.27.02 | Electrical | Task Dependent | B27 | QR2B270210 | MEP Installation-B27 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.27.02 | Electrical | Task Dependent | B27 | QR2B270220 | MEP Final Installation & Finishing -B27 | 17 | 0
4 | Block 28 (Axis 132 to 136)
6 | QR.2 | BC04.05.07.02.01.28.01 | Mechanical | Task Dependent | B28 | [NAME] | MEP Installation-B28 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.28.01 | Mechanical | Task Dependent | B28 | QR2B280120 | MEP Final Installation & Finishing -B28 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.28.02 | Electrical | Task Dependent | B28 | QR2B280210 | MEP Installation-B28 | 105 | 0
6 | QR.2 | BC04.05.07.02.01.28.02 | Electrical | Task Dependent | B28 | QR2B280220 | MEP Final Installation & Finishing -B28 | 21 | 0
4 | Block 29 (Axis 139 to 142)
6 | QR.2 | BC04.05.07.02.01.29.01 | Mechanical | Task Dependent | B29 | [NAME] | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.29.01 | Mechanical | Task Dependent | B29 | QR2B290120 | MEP Final Installation & Finishing -B29 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.29.02 | Electrical | Task Dependent | B29 | QR2B290210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.29.02 | Electrical | Task Dependent | B29 | QR2B290220 | MEP Final Installation & Finishing -B29 | 17 | 0
4 | Block 30 (Axis 143 to 147)
6 | QR.2 | BC04.05.07.02.01.30.01 | Mechanical | Task Dependent | B30 | QR2B300110 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.30.01 | Mechanical | Task Dependent | B30 | QR2B300120 | MEP Final Installation & Finishing -B30 | 21 | 0
6 | QR.2 | BC04.05.07.02.01.30.02 | Electrical | Task Dependent | B30 | QR2B300210 | [NAME] | 105 | 0
6 | QR.2 | BC04.05.07.02.01.30.02 | Electrical | Task Dependent | B30 | QR2B300220 | MEP Final Installation & Finishing -B30 | 21 | 0
4 | Block 31 (Axis 150 to 153)
6 | QR.2 | BC04.05.07.02.01.31.01 | Mechanical | Task Dependent | B31 | QR2B310110 | MEP Installation-B31 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.31.01 | Mechanical | Task Dependent | B31 | QR2B310120 | MEP Final Installation & Finishing -B31 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.31.02 | Electrical | Task Dependent | B31 | QR2B310210 | MEP Installation-B31 | 78 | 0
6 | QR.2 | BC04.05.07.02.01.31.02 | Electrical | Task Dependent | B31 | QR2B310220 | MEP Final Installation & Finishing -B31 | 17 | 0
4 | Block 32 (Axis 154 to 157)
6 | QR.2 | BC04.05.07.02.01.32.01 | Mechanical | Task Dependent | B32 | QR2B320110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.32.01 | Mechanical | Task Dependent | B32 | QR2B320120 | MEP Final Installation & Finishing -B32 | 17 | 0
6 | QR.2 | BC04.05.07.02.01.32.02 | Electrical | Task Dependent | B32 | QR2B320210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.01.32.02 | Electrical | Task Dependent | B32 | QR2B320220 | MEP Final Installation & Finishing -B32 | 17 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QR.2 | BC04.05.07.02.02.01.01 | Mechanical | Task Dependent | L01 | QR2L010110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.01.01 | Mechanical | Task Dependent | L01 | QR2L010120 | MEP Final Installation & Finishing -L01 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.01.02 | Electrical | Task Dependent | L01 | QR2L010210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.01.02 | Electrical | Task Dependent | L01 | QR2L010220 | MEP Final Installation & Finishing -L01 | 17 | 0
4 | Landmark 02 (Axis 021 to 022)
6 | QR.2 | [NAME] | Mechanical | Task Dependent | [NAME] | QR2L020110 | [NAME] | 78 | 0
6 | QR.2 | [NAME] | Mechanical | Task Dependent | [NAME] | QR2L020120 | MEP Final Installation & Finishing -L02 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.02.02 | Electrical | Task Dependent | [NAME] | QR2L020210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.02.02 | Electrical | Task Dependent | [NAME] | QR2L020220 | MEP Final Installation & Finishing -L02 | 17 | 0
4 | Landmark 03 (Axis 050 to 051)
6 | QR.2 | BC04.05.07.02.02.03.01 | Mechanical | Task Dependent | [NAME] | QR2L030110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.03.01 | Mechanical | Task Dependent | [NAME] | QR2L030120 | MEP Final Installation & Finishing -L03 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.03.02 | Electrical | Task Dependent | [NAME] | QR2L030210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.03.02 | Electrical | Task Dependent | [NAME] | QR2L030220 | MEP Final Installation & Finishing -L03 | 17 | 0
4 | Landmark 04 (Axis 079 to 080)
6 | QR.2 | BC04.05.07.02.02.04.01 | Mechanical | Task Dependent | [NAME] | QR2L040110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.04.01 | Mechanical | Task Dependent | [NAME] | QR2L040120 | MEP Final Installation & Finishing -L04 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.04.02 | Electrical | Task Dependent | [NAME] | QR2L040210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.04.02 | Electrical | Task Dependent | [NAME] | QR2L040220 | MEP Final Installation & Finishing -L04 | 17 | 0
4 | Landmark 05 (Axis 108 to 109)
6 | QR.2 | BC04.05.07.02.02.05.01 | Mechanical | Task Dependent | [NAME] | QR2L050110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.05.01 | Mechanical | Task Dependent | [NAME] | QR2L050120 | MEP Final Installation & Finishing -L05 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.05.02 | Electrical | Task Dependent | [NAME] | QR2L050210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.05.02 | Electrical | Task Dependent | [NAME] | QR2L050220 | MEP Final Installation & Finishing -L05 | 17 | 0
4 | Landmark 06 (Axis 137 to 138)
6 | QR.2 | BC04.05.07.02.02.06.01 | Mechanical | Task Dependent | L06 | QR2L060110 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.06.01 | Mechanical | Task Dependent | L06 | QR2L060120 | MEP Final Installation & Finishing -L06 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.06.02 | Electrical | Task Dependent | L06 | QR2L060210 | [NAME] | 78 | 0
6 | QR.2 | BC04.05.07.02.02.06.02 | Electrical | Task Dependent | L06 | QR2L060220 | MEP Final Installation & Finishing -L06 | 17 | 0
4 | Landmark 07 (Axis 148 to 149)
6 | QR.2 | BC04.05.07.02.02.07.01 | Mechanical | Task Dependent | L07 | QR2L070110 | MEP Installation-L07 | 78 | 0
6 | QR.2 | BC04.05.07.02.02.07.01 | Mechanical | Task Dependent | L07 | QR2L070120 | MEP Final Installation & Finishing -L07 | 17 | 0
6 | QR.2 | BC04.05.07.02.02.07.02 | Electrical | Task Dependent | L07 | QR2L070210 | MEP Installation-L07 | 78 | 0
6 | QR.2 | BC04.05.07.02.02.07.02 | Electrical | Task Dependent | L07 | QR2L070220 | MEP Final Installation & Finishing -L07 | 17 | 0
0 | [NAME] 3
2 | [NAME] 3
4 | [NAME] 3
6 | [NAME] Type 3 | BC04.05.07.03 | [NAME] 3 | WBS Summary | B00 | QR3G000000 | [NAME] Type 3 | 563 | 157345449
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QR.3 | BC04.05.07.03.01.01.01 | Mechanical | Task Dependent | B01 | QR3B010110 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.01.01 | Mechanical | Task Dependent | B01 | QR3B010120 | MEP Final Installation & Finishing -B01 | 17 | 0
6 | QR.3 | BC04.05.07.03.01.01.02 | Electrical | Task Dependent | B01 | QR3B010210 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.01.02 | Electrical | Task Dependent | B01 | [NAME] | MEP Final Installation & Finishing -B01 | 17 | 0
4 | Block 02 (Axis 005 to 007)
6 | QR.3 | BC04.05.07.03.01.02.01 | Mechanical | Task Dependent | B02 | QR3B020110 | [NAME] | 54 | 0
6 | QR.3 | BC04.05.07.03.01.02.01 | Mechanical | Task Dependent | B02 | QR3B020120 | MEP Final Installation & Finishing -B02 | 9 | 0
6 | QR.3 | BC04.05.07.03.01.02.02 | Electrical | Task Dependent | B02 | QR3B020210 | [NAME] | 54 | 0
6 | QR.3 | BC04.05.07.03.01.02.02 | Electrical | Task Dependent | B02 | [NAME] | MEP Final Installation & Finishing -B02 | 9 | 0
4 | Block 03 (Axis 008 to 012)
6 | QR.3 | BC04.05.07.03.01.03.01 | Mechanical | Task Dependent | B03 | QR3B030110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.03.01 | Mechanical | Task Dependent | B03 | QR3B030120 | MEP Final Installation & Finishing -B03 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.03.02 | Electrical | Task Dependent | B03 | QR3B030210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.03.02 | Electrical | Task Dependent | B03 | QR3B030220 | MEP Final Installation & Finishing -B03 | 21 | 0
4 | Block 04 (Axis 013 to 017)
6 | QR.3 | BC04.05.07.03.01.04.01 | Mechanical | Task Dependent | B04 | QR3B040110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.04.01 | Mechanical | Task Dependent | B04 | QR3B040120 | MEP Final Installation & Finishing -B04 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.04.02 | Electrical | Task Dependent | B04 | QR3B040210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.04.02 | Electrical | Task Dependent | B04 | QR3B040220 | MEP Final Installation & Finishing -B04 | 21 | 0
4 | Block 05 (Axis 018 to 022)
6 | QR.3 | BC04.05.07.03.01.05.01 | Mechanical | Task Dependent | B05 | QR3B050110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.05.01 | Mechanical | Task Dependent | B05 | QR3B050120 | MEP Final Installation & Finishing -B05 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.05.02 | Electrical | Task Dependent | B05 | QR3B050210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.05.02 | Electrical | Task Dependent | B05 | QR3B050220 | MEP Final Installation & Finishing -B05 | 21 | 0
4 | Block 06 (Axis 023 to 025)
6 | QR.3 | BC04.05.07.03.01.06.01 | Mechanical | Task Dependent | B06 | QR3B060110 | MEP Installation-B06 | 54 | 0
6 | QR.3 | BC04.05.07.03.01.06.01 | Mechanical | Task Dependent | B06 | QR3B060120 | MEP Final Installation & Finishing -B06 | 9 | 0
6 | QR.3 | BC04.05.07.03.01.06.02 | Electrical | Task Dependent | B06 | QR3B060210 | MEP Installation-B06 | 54 | 0
6 | QR.3 | BC04.05.07.03.01.06.02 | Electrical | Task Dependent | B06 | QR3B060220 | MEP Final Installation & Finishing -B06 | 9 | 0
4 | Block 07 (Axis 026 to 030)
6 | QR.3 | BC04.05.07.03.01.07.01 | Mechanical | Task Dependent | B07 | QR3B070110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.07.01 | Mechanical | Task Dependent | B07 | QR3B070120 | MEP Final Installation & Finishing -B07 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.07.02 | Electrical | Task Dependent | B07 | QR3B070210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.07.02 | Electrical | Task Dependent | B07 | QR3B070220 | MEP Final Installation & Finishing -B07 | 21 | 0
4 | Block 08 (Axis 031 to 035)
6 | QR.3 | BC04.05.07.03.01.08.01 | Mechanical | Task Dependent | B08 | QR3B080110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.08.01 | Mechanical | Task Dependent | B08 | QR3B080120 | MEP Final Installation & Finishing -B08 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.08.02 | Electrical | Task Dependent | B08 | QR3B080210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.08.02 | Electrical | Task Dependent | B08 | QR3B080220 | MEP Final Installation & Finishing -B08 | 21 | 0
4 | Block 09 (Axis 036 to 040)
6 | QR.3 | BC04.05.07.03.01.09.01 | Mechanical | Task Dependent | B09 | [NAME] | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.09.01 | Mechanical | Task Dependent | B09 | QR3B090120 | MEP Final Installation & Finishing -B09 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.09.02 | Electrical | Task Dependent | B09 | QR3B090210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.09.02 | Electrical | Task Dependent | B09 | QR3B090220 | MEP Final Installation & Finishing -B09 | 21 | 0
4 | Block 10 (Axis 041 to 045)
6 | QR.3 | BC04.05.07.03.01.10.01 | Mechanical | Task Dependent | B10 | QR3B100110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.10.01 | Mechanical | Task Dependent | B10 | QR3B100120 | MEP Final Installation & Finishing -B10 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.10.02 | Electrical | Task Dependent | B10 | QR3B100210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.10.02 | Electrical | Task Dependent | B10 | QR3B100220 | MEP Final Installation & Finishing -B10 | 21 | 0
4 | Block 11 (Axis 046 to 049)
6 | QR.3 | BC04.05.07.03.01.11.01 | Mechanical | Task Dependent | B11 | [NAME] | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.11.01 | Mechanical | Task Dependent | B11 | QR3B110120 | MEP Final Installation & Finishing -B11 | 17 | 0
6 | QR.3 | BC04.05.07.03.01.11.02 | Electrical | Task Dependent | B11 | QR3B110210 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.11.02 | Electrical | Task Dependent | B11 | QR3B110220 | MEP Final Installation & Finishing -B11 | 17 | 0
4 | Block 12 (Axis 050 to 053)
6 | QR.3 | BC04.05.07.03.01.12.01 | Mechanical | Task Dependent | B12 | [NAME] | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.12.01 | Mechanical | Task Dependent | B12 | QR3B120120 | MEP Final Installation & Finishing -B12 | 17 | 0
6 | QR.3 | BC04.05.07.03.01.12.02 | Electrical | Task Dependent | B12 | QR3B120210 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.01.12.02 | Electrical | Task Dependent | B12 | [NAME] | MEP Final Installation & Finishing -B12 | 17 | 0
4 | Block 13 (Axis 054 to 058)
6 | QR.3 | BC04.05.07.03.01.13.01 | Mechanical | Task Dependent | B13 | QR3B130110 | MEP Installation-B13 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.13.01 | Mechanical | Task Dependent | B13 | QR3B130120 | MEP Final Installation & Finishing -B13 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.13.02 | Electrical | Task Dependent | B13 | QR3B130210 | MEP Installation-B13 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.13.02 | Electrical | Task Dependent | B13 | QR3B130220 | MEP Final Installation & Finishing -B13 | 21 | 0
4 | Block 14 (Axis 059 to 063)
6 | QR.3 | BC04.05.07.03.01.14.01 | Mechanical | Task Dependent | B14 | [NAME] | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.14.01 | Mechanical | Task Dependent | B14 | QR3B140120 | MEP Final Installation & Finishing -B14 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.14.02 | Electrical | Task Dependent | B14 | QR3B140210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.14.02 | Electrical | Task Dependent | B14 | QR3B140220 | MEP Final Installation & Finishing -B14 | 21 | 0
4 | Block 15 (Axis 064 to 068)
6 | QR.3 | BC04.05.07.03.01.15.01 | Mechanical | Task Dependent | B15 | [NAME] | MEP Installation-B15 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.15.01 | Mechanical | Task Dependent | B15 | QR3B150120 | MEP Final Installation & Finishing -B15 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.15.02 | Electrical | Task Dependent | B15 | QR3B150210 | MEP Installation-B15 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.15.02 | Electrical | Task Dependent | B15 | [NAME] | MEP Final Installation & Finishing -B15 | 21 | 0
4 | Block 16 (Axis 069 to 073)
6 | QR.3 | BC04.05.07.03.01.16.01 | Mechanical | Task Dependent | B16 | QR3B160110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.16.01 | Mechanical | Task Dependent | B16 | QR3B160120 | MEP Final Installation & Finishing -B16 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.16.02 | Electrical | Task Dependent | B16 | QR3B160210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.16.02 | Electrical | Task Dependent | B16 | [NAME] | MEP Final Installation & Finishing -B16 | 21 | 0
4 | Block 17 (Axis 074 to 078)
6 | QR.3 | BC04.05.07.03.01.17.01 | Mechanical | Task Dependent | B17 | QR3B170110 | MEP Installation-B17 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.17.01 | Mechanical | Task Dependent | B17 | QR3B170120 | MEP Final Installation & Finishing -B17 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.17.02 | Electrical | Task Dependent | B17 | QR3B170210 | MEP Installation-B17 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.17.02 | Electrical | Task Dependent | B17 | QR3B170220 | MEP Final Installation & Finishing -B17 | 21 | 0
4 | Block 18 (Axis 079 to 083)
6 | QR.3 | BC04.05.07.03.01.18.01 | Mechanical | Task Dependent | B18 | QR3B180110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.18.01 | Mechanical | Task Dependent | B18 | QR3B180120 | MEP Final Installation & Finishing -B18 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.18.02 | Electrical | Task Dependent | B18 | QR3B180210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.01.18.02 | Electrical | Task Dependent | B18 | QR3B180220 | MEP Final Installation & Finishing -B18 | 21 | 0
4 | Block 19 (Axis 084 to 088)
6 | QR.3 | BC04.05.07.03.01.19.01 | Mechanical | Task Dependent | B19 | QR3B190110 | MEP Installation-B19 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.19.01 | Mechanical | Task Dependent | B19 | QR3B190120 | MEP Final Installation & Finishing -B19 | 21 | 0
6 | QR.3 | BC04.05.07.03.01.19.02 | Electrical | Task Dependent | B19 | QR3B190210 | MEP Installation-B19 | 105 | 0
6 | QR.3 | BC04.05.07.03.01.19.02 | Electrical | Task Dependent | B19 | QR3B190220 | MEP Final Installation & Finishing -B19 | 21 | 0
4 | Block 20 (Axis 089 to 091)
6 | QR.3 | BC04.05.07.03.01.20.01 | Mechanical | Task Dependent | [NAME] | QR3B200110 | [NAME] | 54 | 0
6 | QR.3 | BC04.05.07.03.01.20.01 | Mechanical | Task Dependent | [NAME] | QR3B200120 | MEP Final Installation & Finishing -B20 | 9 | 0
6 | QR.3 | BC04.05.07.03.01.20.02 | Electrical | Task Dependent | [NAME] | QR3B200210 | [NAME] | 54 | 0
6 | QR.3 | BC04.05.07.03.01.20.02 | Electrical | Task Dependent | [NAME] | QR3B200220 | MEP Final Installation & Finishing -B20 | 9 | 0
4 | Block 21 (Axis 092 to 094)
6 | QR.3 | BC04.05.07.03.01.21.01 | Mechanical | Task Dependent | B21 | QR3B210110 | MEP Installation-B21 | 54 | 0
6 | QR.3 | BC04.05.07.03.01.21.01 | Mechanical | Task Dependent | B21 | QR3B210120 | MEP Final Installation & Finishing -B21 | 9 | 0
6 | QR.3 | BC04.05.07.03.01.21.02 | Electrical | Task Dependent | B21 | QR3B210210 | MEP Installation-B21 | 54 | 0
6 | QR.3 | BC04.05.07.03.01.21.02 | Electrical | Task Dependent | B21 | QR3B210220 | MEP Final Installation & Finishing -B21 | 9 | 0
4 | Block 22 (Axis 095 to 098)
6 | QR.3 | BC04.05.07.03.01.22.01 | Mechanical | Task Dependent | B22 | QR3B220110 | MEP Installation-B22 | 78 | 0
6 | QR.3 | BC04.05.07.03.01.22.01 | Mechanical | Task Dependent | B22 | QR3B220120 | MEP Final Installation & Finishing -B22 | 17 | 0
6 | QR.3 | BC04.05.07.03.01.22.02 | Electrical | Task Dependent | B22 | QR3B220210 | MEP Installation-B22 | 78 | 0
6 | QR.3 | BC04.05.07.03.01.22.02 | Electrical | Task Dependent | B22 | QR3B220220 | MEP Final Installation & Finishing -B22 | 17 | 0
2 | Landmark
4 | Landmark 01 (Axis 007 to 008)
6 | QR.3 | BC04.05.07.03.02.01.01 | Mechanical | Task Dependent | L01 | QR3L010110 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.02.01.01 | Mechanical | Task Dependent | L01 | QR3L010120 | MEP Final Installation & Finishing -L01 | 17 | 0
6 | QR.3 | BC04.05.07.03.02.01.02 | Electrical | Task Dependent | L01 | QR3L010210 | [NAME] | 78 | 0
6 | QR.3 | BC04.05.07.03.02.01.02 | Electrical | Task Dependent | L01 | QR3L010220 | MEP Final Installation & Finishing -L01 | 17 | 0
4 | Landmark 02 (Axis 049 to 049)
6 | QR.3 | BC04.05.07.03.02.02.01 | Mechanical | Task Dependent | [NAME] | QR3L020110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.02.02.01 | Mechanical | Task Dependent | [NAME] | QR3L020120 | MEP Final Installation & Finishing -L02 | 21 | 0
6 | QR.3 | BC04.05.07.03.02.02.02 | Electrical | Task Dependent | [NAME] | QR3L020210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.02.02.02 | Electrical | Task Dependent | [NAME] | QR3L020220 | MEP Final Installation & Finishing -L02 | 21 | 0
4 | Landmark 03 (Axis 091 to 091)
6 | QR.3 | BC04.05.07.03.02.03.01 | Mechanical | Task Dependent | [NAME] | QR3L030110 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.02.03.01 | Mechanical | Task Dependent | [NAME] | QR3L030120 | MEP Final Installation & Finishing -L03 | 21 | 0
6 | QR.3 | BC04.05.07.03.02.03.02 | Electrical | Task Dependent | [NAME] | QR3L030210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.02.03.02 | Electrical | Task Dependent | [NAME] | QR3L030220 | MEP Final Installation & Finishing -L03 | 21 | 0
2 | Plaza
4 | Plaza 01 (Axis 025 to 025)
6 | QR.3 | BC04.05.07.03.03.01.01 | Mechanical | Task Dependent | P01 | [NAME] | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.03.01.01 | Mechanical | Task Dependent | P01 | QR3P010120 | MEP Final Installation & Finishing -P01 | 21 | 0
6 | QR.3 | BC04.05.07.03.03.01.02 | Electrical | Task Dependent | P01 | QR3P010210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.03.01.02 | Electrical | Task Dependent | P01 | QR3P010220 | MEP Final Installation & Finishing -P01 | 21 | 0
4 | Plaza 02 (Axis 073 to 073)
6 | QR.3 | BC04.05.07.03.03.02.01 | Mechanical | Task Dependent | P02 | [NAME] | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.03.02.01 | Mechanical | Task Dependent | P02 | QR3P020120 | MEP Final Installation & Finishing -P02 | 21 | 0
6 | QR.3 | BC04.05.07.03.03.02.02 | Electrical | Task Dependent | P02 | QR3P020210 | [NAME] | 105 | 0
6 | QR.3 | BC04.05.07.03.03.02.02 | Electrical | Task Dependent | P02 | [NAME] | MEP Final Installation & Finishing -P02 | 21 | 0
0 | [NAME] 4
2 | [NAME] 4
4 | [NAME] 4
6 | [NAME] 4 | [NAME] | [NAME] 4 | WBS Summary | B00 | QR4G000000 | [NAME] Type 4 | 481 | 179701667
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QR.4 | [NAME] | Mechanical | Task Dependent | B01 | QR4B010110 | [NAME] | 105 | 0
6 | QR.4 | [NAME] | Mechanical | Task Dependent | B01 | QR4B010120 | MEP Final Installation & Finishing -B01 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.01.02 | Electrical | Task Dependent | B01 | QR4B010210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.01.02 | Electrical | Task Dependent | B01 | QR4B010220 | MEP Final Installation & Finishing -B01 | 21 | 0
4 | Block 02 (Axis 006 to 008)
6 | QR.4 | BC04.05.07.04.01.02.01 | Mechanical | Task Dependent | B02 | QR4B020110 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.02.01 | Mechanical | Task Dependent | B02 | QR4B020120 | MEP Final Installation & Finishing -B02 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.02.02 | Electrical | Task Dependent | B02 | QR4B020210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.02.02 | Electrical | Task Dependent | B02 | QR4B020220 | MEP Final Installation & Finishing -B02 | 9 | 0
4 | Block 03 (Axis 009 to 013)
6 | QR.4 | BC04.05.07.04.01.03.01 | Mechanical | Task Dependent | B03 | QR4B030110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.03.01 | Mechanical | Task Dependent | B03 | QR4B030120 | MEP Final Installation & Finishing -B03 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.03.02 | Electrical | Task Dependent | B03 | QR4B030210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.03.02 | Electrical | Task Dependent | B03 | QR4B030220 | MEP Final Installation & Finishing -B03 | 21 | 0
4 | Block 04 (Axis 014 to 018)
6 | QR.4 | BC04.05.07.04.01.04.01 | Mechanical | Task Dependent | B04 | QR4B040110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.04.01 | Mechanical | Task Dependent | B04 | QR4B040120 | MEP Final Installation & Finishing -B04 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.04.02 | Electrical | Task Dependent | B04 | QR4B040210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.04.02 | Electrical | Task Dependent | B04 | [NAME] | MEP Final Installation & Finishing -B04 | 21 | 0
4 | Block 05 (Axis 019 to 021)
6 | QR.4 | BC04.05.07.04.01.05.01 | Mechanical | Task Dependent | B05 | QR4B050110 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.05.01 | Mechanical | Task Dependent | B05 | QR4B050120 | MEP Final Installation & Finishing -B05 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.05.02 | Electrical | Task Dependent | B05 | QR4B050210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.05.02 | Electrical | Task Dependent | B05 | QR4B050220 | MEP Final Installation & Finishing -B05 | 9 | 0
4 | Block 06 (Axis 022 to 026)
6 | QR.4 | BC04.05.07.04.01.06.01 | Mechanical | Task Dependent | B06 | QR4B060110 | MEP Installation-B06 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.06.01 | Mechanical | Task Dependent | B06 | QR4B060120 | MEP Final Installation & Finishing -B06 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.06.02 | Electrical | Task Dependent | B06 | QR4B060210 | MEP Installation-B06 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.06.02 | Electrical | Task Dependent | B06 | QR4B060220 | MEP Final Installation & Finishing -B06 | 21 | 0
4 | Block 07 (Axis 027 to 031)
6 | QR.4 | BC04.05.07.04.01.07.01 | Mechanical | Task Dependent | B07 | [NAME] | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.07.01 | Mechanical | Task Dependent | B07 | QR4B070120 | MEP Final Installation & Finishing -B07 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.07.02 | Electrical | Task Dependent | B07 | QR4B070210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.07.02 | Electrical | Task Dependent | B07 | QR4B070220 | MEP Final Installation & Finishing -B07 | 21 | 0
4 | Block 08 (Axis 032 to 034)
6 | QR.4 | BC04.05.07.04.01.08.01 | Mechanical | Task Dependent | B08 | [NAME] | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.08.01 | Mechanical | Task Dependent | B08 | QR4B080120 | MEP Final Installation & Finishing -B08 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.08.02 | Electrical | Task Dependent | B08 | QR4B080210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.08.02 | Electrical | Task Dependent | B08 | QR4B080220 | MEP Final Installation & Finishing -B08 | 9 | 0
4 | Block 09 (Axis 035 to 039)
6 | QR.4 | BC04.05.07.04.01.09.01 | Mechanical | Task Dependent | B09 | [NAME] | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.09.01 | Mechanical | Task Dependent | B09 | QR4B090120 | MEP Final Installation & Finishing -B09 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.09.02 | Electrical | Task Dependent | B09 | QR4B090210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.09.02 | Electrical | Task Dependent | B09 | QR4B090220 | MEP Final Installation & Finishing -B09 | 21 | 0
4 | Block 10 (Axis 040 to 043)
6 | QR.4 | BC04.05.07.04.01.10.01 | Mechanical | Task Dependent | B10 | QR4B100110 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.01.10.01 | Mechanical | Task Dependent | B10 | QR4B100120 | MEP Final Installation & Finishing -B10 | 17 | 0
6 | QR.4 | BC04.05.07.04.01.10.02 | Electrical | Task Dependent | B10 | QR4B100210 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.01.10.02 | Electrical | Task Dependent | B10 | QR4B100220 | MEP Final Installation & Finishing -B10 | 17 | 0
4 | Block 11 (Axis 044 to 046)
6 | QR.4 | BC04.05.07.04.01.11.01 | Mechanical | Task Dependent | B11 | QR4B110110 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.11.01 | Mechanical | Task Dependent | B11 | QR4B110120 | MEP Final Installation & Finishing -B11 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.11.02 | Electrical | Task Dependent | B11 | QR4B110210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.11.02 | Electrical | Task Dependent | B11 | QR4B110220 | MEP Final Installation & Finishing -B11 | 9 | 0
4 | Block 12 (Axis 047 to 051)
6 | QR.4 | BC04.05.07.04.01.12.01 | Mechanical | Task Dependent | B12 | QR4B120110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.12.01 | Mechanical | Task Dependent | B12 | QR4B120120 | MEP Final Installation & Finishing -B12 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.12.02 | Electrical | Task Dependent | B12 | QR4B120210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.12.02 | Electrical | Task Dependent | B12 | QR4B120220 | MEP Final Installation & Finishing -B12 | 21 | 0
4 | Block 13 (Axis 052 to 056)
6 | QR.4 | BC04.05.07.04.01.13.01 | Mechanical | Task Dependent | B13 | QR4B130110 | MEP Installation-B13 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.13.01 | Mechanical | Task Dependent | B13 | QR4B130120 | MEP Final Installation & Finishing -B13 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.13.02 | Electrical | Task Dependent | B13 | QR4B130210 | MEP Installation-B13 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.13.02 | Electrical | Task Dependent | B13 | QR4B130220 | MEP Final Installation & Finishing -B13 | 21 | 0
4 | Block 14 (Axis 057 to 061)
6 | QR.4 | BC04.05.07.04.01.14.01 | Mechanical | Task Dependent | B14 | QR4B140110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.14.01 | Mechanical | Task Dependent | B14 | QR4B140120 | MEP Final Installation & Finishing -B14 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.14.02 | Electrical | Task Dependent | B14 | QR4B140210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.14.02 | Electrical | Task Dependent | B14 | [NAME] | MEP Final Installation & Finishing -B14 | 21 | 0
4 | Block 15 (Axis 062 to 066)
6 | QR.4 | BC04.05.07.04.01.15.01 | Mechanical | Task Dependent | B15 | [NAME] | MEP Installation-B15 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.15.01 | Mechanical | Task Dependent | B15 | QR4B150120 | MEP Final Installation & Finishing -B15 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.15.02 | Electrical | Task Dependent | B15 | QR4B150210 | MEP Installation-B15 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.15.02 | Electrical | Task Dependent | B15 | QR4B150220 | MEP Final Installation & Finishing -B15 | 21 | 0
4 | Block 16 (Axis 067 to 071)
6 | QR.4 | BC04.05.07.04.01.16.01 | Mechanical | Task Dependent | B16 | QR4B160110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.16.01 | Mechanical | Task Dependent | B16 | QR4B160120 | MEP Final Installation & Finishing -B16 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.16.02 | Electrical | Task Dependent | B16 | QR4B160210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.16.02 | Electrical | Task Dependent | B16 | QR4B160220 | MEP Final Installation & Finishing -B16 | 21 | 0
4 | Block 17 (Axis 072 to 076)
6 | QR.4 | BC04.05.07.04.01.17.01 | Mechanical | Task Dependent | B17 | QR4B170110 | MEP Installation-B17 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.17.01 | Mechanical | Task Dependent | B17 | QR4B170120 | MEP Final Installation & Finishing -B17 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.17.02 | Electrical | Task Dependent | B17 | QR4B170210 | MEP Installation-B17 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.17.02 | Electrical | Task Dependent | B17 | QR4B170220 | MEP Final Installation & Finishing -B17 | 21 | 0
4 | Block 18 (Axis 077 to 079)
6 | QR.4 | BC04.05.07.04.01.18.01 | Mechanical | Task Dependent | B18 | QR4B180110 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.18.01 | Mechanical | Task Dependent | B18 | QR4B180120 | MEP Final Installation & Finishing -B18 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.18.02 | Electrical | Task Dependent | B18 | QR4B180210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.18.02 | Electrical | Task Dependent | B18 | QR4B180220 | MEP Final Installation & Finishing -B18 | 9 | 0
4 | Block 19 (Axis 080 to 083)
6 | QR.4 | BC04.05.07.04.01.19.01 | Mechanical | Task Dependent | B19 | QR4B190110 | MEP Installation-B19 | 78 | 0
6 | QR.4 | BC04.05.07.04.01.19.01 | Mechanical | Task Dependent | B19 | QR4B190120 | MEP Final Installation & Finishing -B19 | 17 | 0
6 | QR.4 | BC04.05.07.04.01.19.02 | Electrical | Task Dependent | B19 | QR4B190210 | MEP Installation-B19 | 78 | 0
6 | QR.4 | BC04.05.07.04.01.19.02 | Electrical | Task Dependent | B19 | QR4B190220 | MEP Final Installation & Finishing -B19 | 17 | 0
4 | Block 20 (Axis 084 to 088)
6 | QR.4 | BC04.05.07.04.01.20.01 | Mechanical | Task Dependent | [NAME] | QR4B200110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.20.01 | Mechanical | Task Dependent | [NAME] | QR4B200120 | MEP Final Installation & Finishing -B20 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.20.02 | Electrical | Task Dependent | [NAME] | QR4B200210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.20.02 | Electrical | Task Dependent | [NAME] | QR4B200220 | MEP Final Installation & Finishing -B20 | 21 | 0
4 | Block 21 (Axis 089 to 091)
6 | QR.4 | BC04.05.07.04.01.21.01 | Mechanical | Task Dependent | B21 | QR4B210110 | MEP Installation-B21 | 54 | 0
6 | QR.4 | BC04.05.07.04.01.21.01 | Mechanical | Task Dependent | B21 | QR4B210120 | MEP Final Installation & Finishing -B21 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.21.02 | Electrical | Task Dependent | B21 | QR4B210210 | MEP Installation-B21 | 54 | 0
6 | QR.4 | BC04.05.07.04.01.21.02 | Electrical | Task Dependent | B21 | QR4B210220 | MEP Final Installation & Finishing -B21 | 9 | 0
4 | Block 22 (Axis 092 to 096)
6 | QR.4 | BC04.05.07.04.01.22.01 | Mechanical | Task Dependent | B22 | [NAME] | MEP Installation-B22 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.22.01 | Mechanical | Task Dependent | B22 | QR4B220120 | MEP Final Installation & Finishing -B22 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.22.02 | Electrical | Task Dependent | B22 | QR4B220210 | MEP Installation-B22 | 105 | 0
6 | QR.4 | BC04.05.07.04.01.22.02 | Electrical | Task Dependent | B22 | QR4B220220 | MEP Final Installation & Finishing -B22 | 21 | 0
4 | Block 23 (Axis 097 to 101)
6 | QR.4 | BC04.05.07.04.01.23.01 | Mechanical | Task Dependent | B23 | QR4B230110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.23.01 | Mechanical | Task Dependent | B23 | QR4B230120 | MEP Final Installation & Finishing -B23 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.23.02 | Electrical | Task Dependent | B23 | QR4B230210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.23.02 | Electrical | Task Dependent | B23 | QR4B230220 | MEP Final Installation & Finishing -B23 | 21 | 0
4 | Block 24 (Axis 102 to 104)
6 | QR.4 | BC04.05.07.04.01.24.01 | Mechanical | Task Dependent | B24 | QR4B240110 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.24.01 | Mechanical | Task Dependent | B24 | QR4B240120 | MEP Final Installation & Finishing -B24 | 9 | 0
6 | QR.4 | BC04.05.07.04.01.24.02 | Electrical | Task Dependent | B24 | QR4B240210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.04.01.24.02 | Electrical | Task Dependent | B24 | QR4B240220 | MEP Final Installation & Finishing -B24 | 9 | 0
4 | Block 25 (Axis 105 to 109)
6 | QR.4 | BC04.05.07.04.01.25.01 | Mechanical | Task Dependent | B25 | QR4B250110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.25.01 | Mechanical | Task Dependent | B25 | QR4B250120 | MEP Final Installation & Finishing -B25 | 21 | 0
6 | QR.4 | BC04.05.07.04.01.25.02 | Electrical | Task Dependent | B25 | QR4B250210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.01.25.02 | Electrical | Task Dependent | B25 | [NAME] | MEP Final Installation & Finishing -B25 | 21 | 0
2 | Landmark
4 | Landmark 01 (Axis 013 to 013)
6 | QR.4 | BC04.05.07.04.02.01.01 | Mechanical | Task Dependent | L01 | QR4L010110 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.01.01 | Mechanical | Task Dependent | L01 | QR4L010120 | MEP Final Installation & Finishing -L01 | 17 | 0
6 | QR.4 | BC04.05.07.04.02.01.02 | Electrical | Task Dependent | L01 | QR4L010210 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.01.02 | Electrical | Task Dependent | L01 | QR4L010220 | MEP Final Installation & Finishing -L01 | 17 | 0
4 | Landmark 02 (Axis 061 to 061)
6 | QR.4 | BC04.05.07.04.02.02.01 | Mechanical | Task Dependent | [NAME] | QR4L020110 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.02.01 | Mechanical | Task Dependent | [NAME] | QR4L020120 | MEP Final Installation & Finishing -L02 | 17 | 0
6 | QR.4 | BC04.05.07.04.02.02.02 | Electrical | Task Dependent | [NAME] | QR4L020210 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.02.02 | Electrical | Task Dependent | [NAME] | QR4L020220 | MEP Final Installation & Finishing -L02 | 17 | 0
4 | Landmark 03 (Axis 083 to 083)
6 | QR.4 | BC04.05.07.04.02.03.01 | Mechanical | Task Dependent | [NAME] | QR4L030110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.02.03.01 | Mechanical | Task Dependent | [NAME] | QR4L030120 | MEP Final Installation & Finishing -L03 | 21 | 0
6 | QR.4 | BC04.05.07.04.02.03.02 | Electrical | Task Dependent | [NAME] | QR4L030210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.02.03.02 | Electrical | Task Dependent | [NAME] | QR4L030220 | MEP Final Installation & Finishing -L03 | 21 | 0
4 | Landmark 04 (Axis 096 to 096)
6 | QR.4 | BC04.05.07.04.02.04.01 | Mechanical | Task Dependent | [NAME] | QR4L040110 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.04.01 | Mechanical | Task Dependent | [NAME] | QR4L040120 | MEP Final Installation & Finishing -L04 | 17 | 0
6 | QR.4 | BC04.05.07.04.02.04.02 | Electrical | Task Dependent | [NAME] | QR4L040210 | [NAME] | 78 | 0
6 | QR.4 | BC04.05.07.04.02.04.02 | Electrical | Task Dependent | [NAME] | QR4L040220 | MEP Final Installation & Finishing -L04 | 17 | 0
2 | Plaza
4 | Plaza 01 (Axis 026 to 026)
6 | QR.4 | BC04.05.07.04.03.01.01 | Mechanical | Task Dependent | P01 | QR4P010110 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.03.01.01 | Mechanical | Task Dependent | P01 | QR4P010120 | MEP Final Installation & Finishing -P01 | 21 | 0
6 | QR.4 | BC04.05.07.04.03.01.02 | Electrical | Task Dependent | P01 | QR4P010210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.03.01.02 | Electrical | Task Dependent | P01 | QR4P010220 | MEP Final Installation & Finishing -P01 | 21 | 0
4 | Plaza 02 (Axis 039 to 039)
6 | QR.4 | BC04.05.07.04.03.02.01 | Mechanical | Task Dependent | P02 | [NAME] | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.03.02.01 | Mechanical | Task Dependent | P02 | QR4P020120 | MEP Final Installation & Finishing -P02 | 21 | 0
6 | QR.4 | BC04.05.07.04.03.02.02 | Electrical | Task Dependent | P02 | QR4P020210 | [NAME] | 105 | 0
6 | QR.4 | BC04.05.07.04.03.02.02 | Electrical | Task Dependent | P02 | QR4P020220 | MEP Final Installation & Finishing -P02 | 21 | 0
0 | [NAME] 5
2 | [NAME] 5
4 | [NAME] 5
6 | [NAME] Type 5 | BC04.05.07.05 | [NAME] 5 | WBS Summary | B00 | QR5G000000 | [NAME] Type 5 | 567 | 347202552
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QR.5 | BC04.05.07.05.01.01.01 | Mechanical | Task Dependent | B01 | QR5B010110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.01.01 | Mechanical | Task Dependent | B01 | QR5B010120 | MEP Final Installation & Finishing -B01 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.01.02 | Electrical | Task Dependent | B01 | QR5B010210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.01.02 | Electrical | Task Dependent | B01 | QR5B010220 | MEP Final Installation & Finishing -B01 | 21 | 0
4 | Block 02 (Axis 006 to 010)
6 | QR.5 | BC04.05.07.05.01.02.01 | Mechanical | Task Dependent | B02 | QR5B020110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.02.01 | Mechanical | Task Dependent | B02 | QR5B020120 | MEP Final Installation & Finishing -B02 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.02.02 | Electrical | Task Dependent | B02 | QR5B020210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.02.02 | Electrical | Task Dependent | B02 | QR5B020220 | MEP Final Installation & Finishing -B02 | 21 | 0
4 | Block 03 (Axis 013 to 017)
6 | QR.5 | BC04.05.07.05.01.03.01 | Mechanical | Task Dependent | B03 | QR5B030110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.03.01 | Mechanical | Task Dependent | B03 | QR5B030120 | MEP Final Installation & Finishing -B03 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.03.02 | Electrical | Task Dependent | B03 | QR5B030210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.03.02 | Electrical | Task Dependent | B03 | QR5B030220 | MEP Final Installation & Finishing -B03 | 21 | 0
4 | Block 04 (Axis 018 to 020)
6 | QR.5 | BC04.05.07.05.01.04.01 | Mechanical | Task Dependent | B04 | QR5B040110 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.04.01 | Mechanical | Task Dependent | B04 | QR5B040120 | MEP Final Installation & Finishing -B04 | 9 | 0
6 | QR.4 | BC04.05.07.05.01.04.02 | Electrical | Task Dependent | B04 | QR5B040210 | [NAME] | 54 | 0
6 | QR.4 | BC04.05.07.05.01.04.02 | Electrical | Task Dependent | B04 | QR5B040220 | MEP Final Installation & Finishing -B04 | 9 | 0
4 | Block 05 (Axis 021 to 024)
6 | QR.5 | BC04.05.07.05.01.05.01 | Mechanical | Task Dependent | B05 | [NAME] | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.05.01 | Mechanical | Task Dependent | B05 | QR5B050120 | MEP Final Installation & Finishing -B05 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.05.02 | Electrical | Task Dependent | B05 | QR5B050210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.05.02 | Electrical | Task Dependent | B05 | QR5B050220 | MEP Final Installation & Finishing -B05 | 17 | 0
4 | Block 06 (Axis 025 to 027)
6 | QR.5 | BC04.05.07.05.01.06.01 | Mechanical | Task Dependent | B06 | [NAME] | MEP Installation-B06 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.06.01 | Mechanical | Task Dependent | B06 | QR5B060120 | MEP Final Installation & Finishing -B06 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.06.02 | Electrical | Task Dependent | B06 | QR5B060210 | MEP Installation-B06 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.06.02 | Electrical | Task Dependent | B06 | QR5B060220 | MEP Final Installation & Finishing -B06 | 9 | 0
4 | Block 07 (Axis 028 to 032)
6 | QR.5 | BC04.05.07.05.01.07.01 | Mechanical | Task Dependent | B07 | QR5B070110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.07.01 | Mechanical | Task Dependent | B07 | QR5B070120 | MEP Final Installation & Finishing -B07 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.07.02 | Electrical | Task Dependent | B07 | QR5B070210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.07.02 | Electrical | Task Dependent | B07 | QR5B070220 | MEP Final Installation & Finishing -B07 | 21 | 0
4 | Block 08 (Axis 033 to 037)
6 | QR.5 | BC04.05.07.05.01.08.01 | Mechanical | Task Dependent | B08 | [NAME] | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.08.01 | Mechanical | Task Dependent | B08 | QR5B080120 | MEP Final Installation & Finishing -B08 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.08.02 | Electrical | Task Dependent | B08 | QR5B080210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.08.02 | Electrical | Task Dependent | B08 | QR5B080220 | MEP Final Installation & Finishing -B08 | 21 | 0
4 | Block 09 (Axis 040 to 043)
6 | QR.5 | BC04.05.07.05.01.09.01 | Mechanical | Task Dependent | B09 | QR5B090110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.09.01 | Mechanical | Task Dependent | B09 | QR5B090120 | MEP Final Installation & Finishing -B09 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.09.02 | Electrical | Task Dependent | B09 | QR5B090210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.09.02 | Electrical | Task Dependent | B09 | QR5B090220 | MEP Final Installation & Finishing -B09 | 17 | 0
4 | Block 10 (Axis 044 to 047)
6 | QR.5 | BC04.05.07.05.01.10.01 | Mechanical | Task Dependent | B10 | QR5B100110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.10.01 | Mechanical | Task Dependent | B10 | QR5B100120 | MEP Final Installation & Finishing -B10 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.10.02 | Electrical | Task Dependent | B10 | QR5B100210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.10.02 | Electrical | Task Dependent | B10 | QR5B100220 | MEP Final Installation & Finishing -B10 | 17 | 0
4 | Block 11 (Axis 048 to 052)
6 | QR.5 | BC04.05.07.05.01.11.01 | Mechanical | Task Dependent | B11 | QR5B110110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.11.01 | Mechanical | Task Dependent | B11 | QR5B110120 | MEP Final Installation & Finishing -B11 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.11.02 | Electrical | Task Dependent | B11 | QR5B110210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.11.02 | Electrical | Task Dependent | B11 | [NAME] | MEP Final Installation & Finishing -B11 | 21 | 0
4 | Block 12 (Axis 053 to 057)
6 | QR.5 | BC04.05.07.05.01.12.01 | Mechanical | Task Dependent | B12 | QR5B120110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.12.01 | Mechanical | Task Dependent | B12 | QR5B120120 | MEP Final Installation & Finishing -B12 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.12.02 | Electrical | Task Dependent | B12 | QR5B120210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.12.02 | Electrical | Task Dependent | B12 | QR5B120220 | MEP Final Installation & Finishing -B12 | 21 | 0
4 | Block 13 (Axis 058 to 061)
6 | QR.5 | BC04.05.07.05.01.13.01 | Mechanical | Task Dependent | B13 | QR5B130110 | MEP Installation-B13 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.13.01 | Mechanical | Task Dependent | B13 | QR5B130120 | MEP Final Installation & Finishing -B13 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.13.02 | Electrical | Task Dependent | B13 | QR5B130210 | MEP Installation-B13 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.13.02 | Electrical | Task Dependent | B13 | QR5B130220 | MEP Final Installation & Finishing -B13 | 17 | 0
4 | Block 14 (Axis 062 to 065)
6 | QR.5 | BC04.05.07.05.01.14.01 | Mechanical | Task Dependent | B14 | QR5B140110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.14.01 | Mechanical | Task Dependent | B14 | QR5B140120 | MEP Final Installation & Finishing -B14 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.14.02 | Electrical | Task Dependent | B14 | QR5B140210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.14.02 | Electrical | Task Dependent | B14 | QR5B140220 | MEP Final Installation & Finishing -B14 | 17 | 0
4 | Block 15 (Axis 066 to 070)
6 | QR.5 | BC04.05.07.05.01.15.01 | Mechanical | Task Dependent | B15 | [NAME] | MEP Installation-B15 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.15.01 | Mechanical | Task Dependent | B15 | QR5B150120 | MEP Final Installation & Finishing -B15 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.15.02 | Electrical | Task Dependent | B15 | QR5B150210 | MEP Installation-B15 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.15.02 | Electrical | Task Dependent | B15 | QR5B150220 | MEP Final Installation & Finishing -B15 | 21 | 0
4 | Block 16 (Axis 071 to 075)
6 | QR.5 | BC04.05.07.05.01.16.01 | Mechanical | Task Dependent | B16 | QR5B160110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.16.01 | Mechanical | Task Dependent | B16 | QR5B160120 | MEP Final Installation & Finishing -B16 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.16.02 | Electrical | Task Dependent | B16 | QR5B160210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.16.02 | Electrical | Task Dependent | B16 | QR5B160220 | MEP Final Installation & Finishing -B16 | 21 | 0
4 | Block 17 (Axis 078 to 082)
6 | QR.5 | BC04.05.07.05.01.17.01 | Mechanical | Task Dependent | B17 | QR5B170110 | MEP Installation-B17 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.17.01 | Mechanical | Task Dependent | B17 | QR5B170120 | MEP Final Installation & Finishing -B17 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.17.02 | Electrical | Task Dependent | B17 | QR5B170210 | MEP Installation-B17 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.17.02 | Electrical | Task Dependent | B17 | [NAME] | MEP Final Installation & Finishing -B17 | 21 | 0
4 | Block 18 (Axis 083 to 087)
6 | QR.5 | BC04.05.07.05.01.18.01 | Mechanical | Task Dependent | B18 | QR5B180110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.18.01 | Mechanical | Task Dependent | B18 | QR5B180120 | MEP Final Installation & Finishing -B18 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.18.02 | Electrical | Task Dependent | B18 | QR5B180210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.18.02 | Electrical | Task Dependent | B18 | [NAME] | MEP Final Installation & Finishing -B18 | 21 | 0
4 | Block 19 (Axis 088 to 090)
6 | QR.5 | BC04.05.07.05.01.19.01 | Mechanical | Task Dependent | B19 | QR5B190110 | MEP Installation-B19 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.19.01 | Mechanical | Task Dependent | B19 | QR5B190120 | MEP Final Installation & Finishing -B19 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.19.02 | Electrical | Task Dependent | B19 | QR5B190210 | MEP Installation-B19 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.19.02 | Electrical | Task Dependent | B19 | [NAME] | MEP Final Installation & Finishing -B19 | 9 | 0
4 | Block 20 (Axis 091 to 095)
6 | QR.5 | BC04.05.07.05.01.20.01 | Mechanical | Task Dependent | [NAME] | QR5B200110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.20.01 | Mechanical | Task Dependent | [NAME] | QR5B200120 | MEP Final Installation & Finishing -B20 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.20.02 | Electrical | Task Dependent | [NAME] | QR5B200210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.20.02 | Electrical | Task Dependent | [NAME] | QR5B200220 | MEP Final Installation & Finishing -B20 | 21 | 0
4 | Block 21 (Axis 096 to 100)
6 | QR.5 | BC04.05.07.05.01.21.01 | Mechanical | Task Dependent | B21 | QR5B210110 | MEP Installation-B21 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.21.01 | Mechanical | Task Dependent | B21 | QR5B210120 | MEP Final Installation & Finishing -B21 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.21.02 | Electrical | Task Dependent | B21 | QR5B210210 | MEP Installation-B21 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.21.02 | Electrical | Task Dependent | B21 | QR5B210220 | MEP Final Installation & Finishing -B21 | 21 | 0
4 | Block 22 (Axis 103 to 106)
6 | QR.5 | BC04.05.07.05.01.22.01 | Mechanical | Task Dependent | B22 | QR5B220110 | MEP Installation-B22 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.22.01 | Mechanical | Task Dependent | B22 | QR5B220120 | MEP Final Installation & Finishing -B22 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.22.02 | Electrical | Task Dependent | B22 | QR5B220210 | MEP Installation-B22 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.22.02 | Electrical | Task Dependent | B22 | QR5B220220 | MEP Final Installation & Finishing -B22 | 17 | 0
4 | Block 23 (Axis 107 to 110)
6 | QR.5 | BC04.05.07.05.01.23.01 | Mechanical | Task Dependent | B23 | QR5B230110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.23.01 | Mechanical | Task Dependent | B23 | QR5B230120 | MEP Final Installation & Finishing -B23 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.23.02 | Plumbing | Task Dependent | B23 | QR5B230210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.23.02 | Plumbing | Task Dependent | B23 | QR5B230220 | MEP Final Installation & Finishing -B23 | 17 | 0
4 | Block 24 (Axis 111 to 115)
6 | QR.5 | BC04.05.07.05.01.24.01 | Mechanical | Task Dependent | B24 | QR5B240110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.24.01 | Mechanical | Task Dependent | B24 | QR5B240120 | MEP Final Installation & Finishing -B24 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.24.02 | Electrical | Task Dependent | B24 | QR5B240210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.24.02 | Electrical | Task Dependent | B24 | QR5B240220 | MEP Final Installation & Finishing -B24 | 21 | 0
4 | Block 25 (Axis 116 to 120)
6 | QR.5 | BC04.05.07.05.01.25.01 | Mechanical | Task Dependent | B25 | QR5B250110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.25.01 | Mechanical | Task Dependent | B25 | QR5B250120 | MEP Final Installation & Finishing -B25 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.25.02 | Electrical | Task Dependent | B25 | QR5B250210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.25.02 | Electrical | Task Dependent | B25 | QR5B250220 | MEP Final Installation & Finishing -B25 | 21 | 0
4 | Block 26 (Axis 121 to 124)
6 | QR.5 | BC04.05.07.05.01.26.01 | Mechanical | Task Dependent | B26 | QR5B260110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.26.01 | Mechanical | Task Dependent | B26 | QR5B260120 | MEP Final Installation & Finishing -B26 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.26.02 | Electrical | Task Dependent | B26 | QR5B260210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.26.02 | Electrical | Task Dependent | B26 | QR5B260220 | MEP Final Installation & Finishing -B26 | 17 | 0
4 | Block 27 (Axis 125 to 128)
6 | QR.5 | BC04.05.07.05.01.27.01 | Mechanical | Task Dependent | B27 | QR5B270110 | MEP Installation-B27 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.27.01 | Mechanical | Task Dependent | B27 | QR5B270120 | MEP Final Installation & Finishing -B27 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.27.02 | Electrical | Task Dependent | B27 | QR5B270210 | MEP Installation-B27 | 78 | 0
6 | QR.5 | BC04.05.07.05.01.27.02 | Electrical | Task Dependent | B27 | QR5B270220 | MEP Final Installation & Finishing -B27 | 17 | 0
4 | Block 28 (Axis 129 to 133)
6 | QR.5 | BC04.05.07.05.01.28.01 | Mechanical | Task Dependent | B28 | QR5B280110 | MEP Installation-B28 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.28.01 | Mechanical | Task Dependent | B28 | QR5B280120 | MEP Final Installation & Finishing -B28 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.28.02 | Electrical | Task Dependent | B28 | QR5B280210 | MEP Installation-B28 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.28.02 | Electrical | Task Dependent | B28 | QR5B280220 | MEP Final Installation & Finishing -B28 | 21 | 0
4 | Block 29 (Axis 134 to 138)
6 | QR.5 | BC04.05.07.05.01.29.01 | Mechanical | Task Dependent | B29 | QR5B290110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.29.01 | Mechanical | Task Dependent | B29 | QR5B290120 | MEP Final Installation & Finishing -B29 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.29.02 | Electrical | Task Dependent | B29 | QR5B290210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.29.02 | Electrical | Task Dependent | B29 | QR5B290220 | MEP Final Installation & Finishing -B29 | 21 | 0
4 | Block 30 (Axis 141 to 145)
6 | QR.5 | BC04.05.07.05.01.30.01 | Mechanical | Task Dependent | B30 | QR5B300110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.30.01 | Mechanical | Task Dependent | B30 | QR5B300120 | MEP Final Installation & Finishing -B30 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.30.02 | Electrical | Task Dependent | B30 | QR5B300210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.30.02 | Electrical | Task Dependent | B30 | QR5B300220 | MEP Final Installation & Finishing -B30 | 21 | 0
4 | Block 31 (Axis 146 to 148)
6 | QR.5 | BC04.05.07.05.01.31.01 | Mechanical | Task Dependent | B31 | QR5B310110 | MEP Installation-B31 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.31.01 | Mechanical | Task Dependent | B31 | QR5B310120 | MEP Final Installation & Finishing -B31 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.31.02 | Electrical | Task Dependent | B31 | QR5B310210 | MEP Installation-B31 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.31.02 | Electrical | Task Dependent | B31 | QR5B310220 | MEP Final Installation & Finishing -B31 | 9 | 0
4 | Block 32 (Axis 149 to 152)
6 | QR.5 | BC04.05.07.05.01.32.01 | Mechanical | Task Dependent | B32 | [NAME] | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.32.01 | Mechanical | Task Dependent | B32 | QR5B320120 | MEP Final Installation & Finishing -B32 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.32.02 | Electrical | Task Dependent | B32 | QR5B320210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.32.02 | Electrical | Task Dependent | B32 | QR5B320220 | MEP Final Installation & Finishing -B32 | 17 | 0
4 | Block 33 (Axis 153 to 155)
6 | QR.5 | BC04.05.07.05.01.33.01 | Mechanical | Task Dependent | B33 | QR5B330110 | MEP Installation-B33 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.33.01 | Mechanical | Task Dependent | B33 | QR5B330120 | MEP Final Installation & Finishing -B33 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.33.02 | Electrical | Task Dependent | B33 | QR5B330210 | MEP Installation-B33 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.33.02 | Electrical | Task Dependent | B33 | QR5B330220 | MEP Final Installation & Finishing -B33 | 9 | 0
4 | Block 34 (Axis 156 to 160)
6 | QR.5 | BC04.05.07.05.01.34.01 | Mechanical | Task Dependent | B34 | QR5B340110 | MEP Installation-B34 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.34.01 | Mechanical | Task Dependent | B34 | QR5B340120 | MEP Final Installation & Finishing -B34 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.34.02 | Electrical | Task Dependent | B34 | QR5B340210 | MEP Installation-B34 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.34.02 | Electrical | Task Dependent | B34 | [NAME] | MEP Final Installation & Finishing -B34 | 21 | 0
4 | Block 35 (Axis 161 to 165)
6 | QR.5 | BC04.05.07.05.01.35.01 | Mechanical | Task Dependent | B35 | QR5B350110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.35.01 | Mechanical | Task Dependent | B35 | QR5B350120 | MEP Final Installation & Finishing -B35 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.35.02 | Electrical | Task Dependent | B35 | QR5B350210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.35.02 | Electrical | Task Dependent | B35 | QR5B350220 | MEP Final Installation & Finishing -B35 | 21 | 0
4 | Block 36 (Axis 168 to 172)
6 | QR.5 | BC04.05.07.05.01.36.01 | Mechanical | Task Dependent | B36 | QR5B360110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.36.01 | Mechanical | Task Dependent | B36 | [NAME] | MEP Final Installation & Finishing -B36 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.36.02 | Electrical | Task Dependent | B36 | QR5B360210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.36.02 | Electrical | Task Dependent | B36 | QR5B360220 | MEP Final Installation & Finishing -B36 | 21 | 0
4 | Block 37 (Axis 173 to 175)
6 | QR.5 | BC04.05.07.05.01.37.01 | Mechanical | Task Dependent | B37 | QR5B370110 | MEP Installation-B37 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.37.01 | Mechanical | Task Dependent | B37 | QR5B370120 | MEP Final Installation & Finishing -B37 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.37.02 | Electrical | Task Dependent | B37 | QR5B370210 | MEP Installation-B37 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.37.02 | Electrical | Task Dependent | B37 | QR5B370220 | MEP Final Installation & Finishing -B37 | 9 | 0
4 | Block 38 (Axis 176 to 179)
6 | QR.5 | BC04.05.07.05.01.38.01 | Mechanical | Task Dependent | B38 | [NAME] | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.38.01 | Mechanical | Task Dependent | B38 | QR5B380120 | MEP Final Installation & Finishing -B38 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.38.02 | Electrical | Task Dependent | B38 | QR5B380210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.38.02 | Electrical | Task Dependent | B38 | QR5B380220 | MEP Final Installation & Finishing -B38 | 17 | 0
4 | Block 39 (Axis 180 to 182)
6 | QR.5 | BC04.05.07.05.01.39.01 | Mechanical | Task Dependent | [NAME] | QR5B390110 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.39.01 | Mechanical | Task Dependent | [NAME] | QR5B390120 | MEP Final Installation & Finishing -B39 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.39.02 | Electrical | Task Dependent | [NAME] | QR5B390210 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.39.02 | Electrical | Task Dependent | [NAME] | QR5B390220 | MEP Final Installation & Finishing -B39 | 9 | 0
4 | Block 40 (Axis 183 to 187)
6 | QR.5 | BC04.05.07.05.01.40.01 | Mechanical | Task Dependent | B40 | QR5B400110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.40.01 | Mechanical | Task Dependent | B40 | QR5B400120 | MEP Final Installation & Finishing -B40 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.40.02 | Electrical | Task Dependent | B40 | QR5B400210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.40.02 | Electrical | Task Dependent | B40 | [NAME] | MEP Final Installation & Finishing -B40 | 21 | 0
4 | Block 41 (Axis 188 to 192)
6 | QR.5 | BC04.05.07.05.01.41.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.41.01 | Mechanical | Task Dependent | [NAME] | QR5B410120 | MEP Final Installation & Finishing -B41 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.41.02 | Electrical | Task Dependent | [NAME] | QR5B410210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.41.02 | Electrical | Task Dependent | [NAME] | QR5B410220 | MEP Final Installation & Finishing -B41 | 21 | 0
4 | Block 42 (Axis 195 to 199)
6 | QR.5 | BC04.05.07.05.01.42.01 | Mechanical | Task Dependent | B42 | QR5B420110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.42.01 | Mechanical | Task Dependent | B42 | QR5B420120 | MEP Final Installation & Finishing -B42 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.42.02 | Electrical | Task Dependent | B42 | QR5B420210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.42.02 | Electrical | Task Dependent | B42 | QR5B420220 | MEP Final Installation & Finishing -B42 | 21 | 0
4 | Block 43 (Axis 200 to 202)
6 | QR.5 | BC04.05.07.05.01.43.01 | Mechanical | Task Dependent | B43 | [NAME] | MEP Installation-B43 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.43.01 | Mechanical | Task Dependent | B43 | QR5B430120 | MEP Final Installation & Finishing -B43 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.43.02 | Electrical | Task Dependent | B43 | QR5B430210 | MEP Installation-B43 | 54 | 0
6 | QR.5 | BC04.05.07.05.01.43.02 | Electrical | Task Dependent | B43 | QR5B430220 | MEP Final Installation & Finishing -B43 | 9 | 0
4 | Block 44 (Axis 203 to 206)
6 | QR.5 | BC04.05.07.05.01.44.01 | Mechanical | Task Dependent | B44 | QR5B440110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.44.01 | Mechanical | Task Dependent | B44 | QR5B440120 | MEP Final Installation & Finishing -B44 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.44.02 | Electrical | Task Dependent | B44 | QR5B440210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.44.02 | Electrical | Task Dependent | B44 | QR5B440220 | MEP Final Installation & Finishing -B44 | 17 | 0
4 | Block 45 (Axis 207 to 209)
6 | QR.5 | BC04.05.07.05.01.45.01 | Mechanical | Task Dependent | B45 | QR5B450110 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.45.01 | Mechanical | Task Dependent | B45 | QR5B450120 | MEP Final Installation & Finishing -B45 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.45.02 | Electrical | Task Dependent | B45 | QR5B450210 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.45.02 | Electrical | Task Dependent | B45 | QR5B450220 | MEP Final Installation & Finishing -B45 | 9 | 0
4 | Block 46 (Axis 210 to 214)
6 | QR.5 | BC04.05.07.05.01.46.01 | Mechanical | Task Dependent | B46 | QR5B460110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.46.01 | Mechanical | Task Dependent | B46 | QR5B460120 | MEP Final Installation & Finishing -B46 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.46.02 | Electrical | Task Dependent | B46 | QR5B460210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.46.02 | Electrical | Task Dependent | B46 | [NAME] | MEP Final Installation & Finishing -B46 | 21 | 0
4 | Block 47 (Axis 215 to 219)
6 | QR.5 | BC04.05.07.05.01.47.01 | Mechanical | Task Dependent | B47 | QR5B470110 | MEP Installation-B47 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.47.01 | Mechanical | Task Dependent | B47 | QR5B470120 | MEP Final Installation & Finishing -B47 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.47.02 | Electrical | Task Dependent | B47 | QR5B470210 | MEP Installation-B47 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.47.02 | Electrical | Task Dependent | B47 | QR5B470220 | MEP Final Installation & Finishing -B47 | 21 | 0
4 | Block 48 (Axis 220 to 224)
6 | QR.5 | BC04.05.07.05.01.48.01 | Mechanical | Task Dependent | B48 | QR5B480110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.48.01 | Mechanical | Task Dependent | B48 | QR5B480120 | MEP Final Installation & Finishing -B48 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.48.02 | Electrical | Task Dependent | B48 | QR5B480210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.48.02 | Electrical | Task Dependent | B48 | QR5B480220 | MEP Final Installation & Finishing -B48 | 21 | 0
4 | Block 49 (Axis 225 to 227)
6 | QR.5 | BC04.05.07.05.01.49.01 | Mechanical | Task Dependent | [NAME] | QR5B490110 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.49.01 | Mechanical | Task Dependent | [NAME] | QR5B490120 | MEP Final Installation & Finishing -B49 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.49.02 | Electrical | Task Dependent | [NAME] | QR5B490210 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.49.02 | Electrical | Task Dependent | [NAME] | QR5B490220 | MEP Final Installation & Finishing -B49 | 9 | 0
4 | Block 50 (Axis 228 to 231)
6 | QR.5 | BC04.05.07.05.01.50.01 | Mechanical | Task Dependent | B50 | [NAME] | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.50.01 | Mechanical | Task Dependent | B50 | QR5B500120 | MEP Final Installation & Finishing -B50 | 17 | 0
6 | QR.5 | BC04.05.07.05.01.50.02 | Electrical | Task Dependent | B50 | QR5B500210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.01.50.02 | Electrical | Task Dependent | B50 | QR5B500220 | MEP Final Installation & Finishing -B50 | 17 | 0
4 | Block 51 (Axis 232 to 234)
6 | QR.5 | BC04.05.07.05.01.51.01 | Mechanical | Task Dependent | B51 | QR5B510110 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.51.01 | Mechanical | Task Dependent | B51 | QR5B510120 | MEP Final Installation & Finishing -B51 | 9 | 0
6 | QR.5 | BC04.05.07.05.01.51.02 | Electrical | Task Dependent | B51 | QR5B510210 | [NAME] | 54 | 0
6 | QR.5 | BC04.05.07.05.01.51.02 | Electrical | Task Dependent | B51 | [NAME] | MEP Final Installation & Finishing -B51 | 9 | 0
4 | Block 52 (Axis 235 to 239)
6 | QR.5 | BC04.05.07.05.01.52.01 | Mechanical | Task Dependent | B52 | QR5B520110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.52.01 | Mechanical | Task Dependent | B52 | QR5B520120 | MEP Final Installation & Finishing -B52 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.52.02 | Electrical | Task Dependent | B52 | QR5B520210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.52.02 | Electrical | Task Dependent | B52 | QR5B520220 | MEP Final Installation & Finishing -B52 | 21 | 0
4 | Block 53 (Axis 240 to 244)
6 | QR.5 | [NAME] | Mechanical | Task Dependent | B53 | QR5B530110 | [NAME] | 105 | 0
6 | QR.5 | [NAME] | Mechanical | Task Dependent | B53 | QR5B530120 | MEP Final Installation & Finishing -B53 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.53.02 | Electrical | Task Dependent | B53 | QR5B530210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.53.02 | Electrical | Task Dependent | B53 | [NAME] | MEP Final Installation & Finishing -B53 | 21 | 0
4 | Block 54 (Axis 247 to 251)
6 | QR.5 | BC04.05.07.05.01.54.01 | Mechanical | Task Dependent | B54 | QR5B540110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.54.01 | Mechanical | Task Dependent | B54 | QR5B540120 | MEP Final Installation & Finishing -B54 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.54.02 | Electrical | Task Dependent | B54 | QR5B540210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.54.02 | Electrical | Task Dependent | B54 | QR5B540220 | MEP Final Installation & Finishing -B54 | 21 | 0
4 | Block 55 (Axis 252 to 256)
6 | QR.5 | BC04.05.07.05.01.55.01 | Mechanical | Task Dependent | B55 | [NAME] | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.55.01 | Mechanical | Task Dependent | B55 | QR5B550120 | MEP Final Installation & Finishing -B55 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.55.02 | Electrical | Task Dependent | B55 | QR5B550210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.01.55.02 | Electrical | Task Dependent | B55 | QR5B550220 | MEP Final Installation & Finishing -B55 | 21 | 0
4 | Corner Building (Axis 166 to 167)
6 | QR.5 | BC04.05.07.05.01.C0.01 | Mechanical | Task Dependent | BC0 | QR5BC00110 | MEP Installation-BC0 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.C0.01 | Mechanical | Task Dependent | BC0 | QR5BC00120 | MEP Final Installation & Finishing -BC0 | 21 | 0
6 | QR.5 | BC04.05.07.05.01.C0.02 | Electrical | Task Dependent | BC0 | QR5BC00210 | MEP Installation-BC0 | 105 | 0
6 | QR.5 | BC04.05.07.05.01.C0.02 | Electrical | Task Dependent | BC0 | QR5BC00220 | MEP Final Installation & Finishing -BC0 | 21 | 0
2 | Landmark
4 | Landmark 01 (Axis 011 to 012)
6 | QR.5 | BC04.05.07.05.02.01.01 | Mechanical | Task Dependent | L01 | QR5L010110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.01.01 | Mechanical | Task Dependent | L01 | QR5L010120 | MEP Final Installation & Finishing -L01 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.01.02 | Electrical | Task Dependent | L01 | QR5L010210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.01.02 | Electrical | Task Dependent | L01 | QR5L010220 | MEP Final Installation & Finishing -L01 | 17 | 0
4 | Landmark 02 (Axis 038 to 039)
6 | QR.5 | BC04.05.07.05.02.02.01 | Mechanical | Task Dependent | [NAME] | QR5L020110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.02.01 | Mechanical | Task Dependent | [NAME] | QR5L020120 | MEP Final Installation & Finishing -L02 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.02.02 | Electrical | Task Dependent | [NAME] | QR5L020210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.02.02 | Electrical | Task Dependent | [NAME] | QR5L020220 | MEP Final Installation & Finishing -L02 | 17 | 0
4 | Landmark 03 (Axis 076 to 077)
6 | QR.5 | BC04.05.07.05.02.03.01 | Mechanical | Task Dependent | [NAME] | [NAME] | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.03.01 | Mechanical | Task Dependent | [NAME] | QR5L030120 | MEP Final Installation & Finishing -L03 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.03.02 | Electrical | Task Dependent | [NAME] | QR5L030210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.03.02 | Electrical | Task Dependent | [NAME] | QR5L030220 | MEP Final Installation & Finishing -L03 | 17 | 0
4 | Landmark 04 (Axis 101 to 102)
6 | QR.5 | BC04.05.07.05.02.04.01 | Mechanical | Task Dependent | [NAME] | QR5L040110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.04.01 | Mechanical | Task Dependent | [NAME] | QR5L040120 | MEP Final Installation & Finishing -L04 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.04.02 | Electrical | Task Dependent | [NAME] | QR5L040210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.04.02 | Electrical | Task Dependent | [NAME] | QR5L040220 | MEP Final Installation & Finishing -L04 | 17 | 0
4 | Landmark 05 (Axis 139 to 140)
6 | QR.5 | BC04.05.07.05.02.05.01 | Mechanical | Task Dependent | [NAME] | QR5L050110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.05.01 | Mechanical | Task Dependent | [NAME] | QR5L050120 | MEP Final Installation & Finishing -L05 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.05.02 | Electrical | Task Dependent | [NAME] | QR5L050210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.05.02 | Electrical | Task Dependent | [NAME] | QR5L050220 | MEP Final Installation & Finishing -L05 | 17 | 0
4 | Landmark 06 (Axis 219 to 219)
6 | QR.5 | BC04.05.07.05.02.06.01 | Mechanical | Task Dependent | L06 | QR5L060110 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.06.01 | Mechanical | Task Dependent | L06 | QR5L060120 | MEP Final Installation & Finishing -L06 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.06.02 | Electrical | Task Dependent | L06 | QR5L060210 | [NAME] | 78 | 0
6 | QR.5 | BC04.05.07.05.02.06.02 | Electrical | Task Dependent | L06 | QR5L060220 | MEP Final Installation & Finishing -L06 | 17 | 0
4 | Landmark 07 (Axis 245 to 246)
6 | QR.5 | BC04.05.07.05.02.07.01 | Mechanical | Task Dependent | L07 | [NAME] | MEP Installation-L07 | 78 | 0
6 | QR.5 | BC04.05.07.05.02.07.01 | Mechanical | Task Dependent | L07 | QR5L070120 | MEP Final Installation & Finishing -L07 | 17 | 0
6 | QR.5 | BC04.05.07.05.02.07.02 | Electrical | Task Dependent | L07 | QR5L070210 | MEP Installation-L07 | 78 | 0
6 | QR.5 | BC04.05.07.05.02.07.02 | Electrical | Task Dependent | L07 | QR5L070220 | MEP Final Installation & Finishing -L07 | 17 | 0
2 | Plaza
4 | Plaza 01 (Axis 057 to 057)
6 | QR.5 | BC04.05.07.05.03.01.01 | Mechanical | Task Dependent | P01 | [NAME] | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.03.01.01 | Mechanical | Task Dependent | P01 | QR5P010120 | MEP Final Installation & Finishing -P01 | 21 | 0
6 | QR.5 | BC04.05.07.05.03.01.02 | Electrical | Task Dependent | P01 | QR5P010210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.03.01.02 | Electrical | Task Dependent | P01 | QR5P010220 | MEP Final Installation & Finishing -P01 | 21 | 0
4 | Plaza 02 (Axis 120 to 120)
6 | QR.5 | BC04.05.07.05.03.02.01 | Mechanical | Task Dependent | P02 | QR5P020110 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.03.02.01 | Mechanical | Task Dependent | P02 | QR5P020120 | MEP Final Installation & Finishing -P02 | 21 | 0
6 | QR.5 | BC04.05.07.05.03.02.02 | Electrical | Task Dependent | P02 | QR5P020210 | [NAME] | 105 | 0
6 | QR.5 | BC04.05.07.05.03.02.02 | Electrical | Task Dependent | P02 | QR5P020220 | MEP Final Installation & Finishing -P02 | 21 | 0
4 | Plaza 03 (Axis 193 to 194)
6 | QR.5 | BC04.05.07.05.03.03.01 | Mechanical | Task Dependent | P03 | QR5P030110 | MEP Installation-P03 | 105 | 0
6 | QR.5 | BC04.05.07.05.03.03.01 | Mechanical | Task Dependent | P03 | QR5P030120 | MEP Final Installation & Finishing -P03 | 21 | 0
6 | QR.5 | BC04.05.07.05.03.03.02 | Electrical | Task Dependent | P03 | QR5P030210 | MEP Installation-P03 | 105 | 0
6 | QR.5 | BC04.05.07.05.03.03.02 | Electrical | Task Dependent | P03 | QR5P030220 | MEP Final Installation & Finishing -P03 | 21 | 0
1 | Testing During Construction
3 | Testing During Construction
5 | Testing During Construction
6 | Testing & Inspection during Construction - MEP | BC04.05.07.06 | Testing During Construction | Task Dependent | B00 | QR0G000000 | Testing & Inspection during Construction - MEP | 361 | 0
0 | Elevators - Type 1
2 | Elevators - Type 1
4 | Elevators - Type 1
6 | Elevators Type 1 | BC04.05.08.01 | Elevators - Type 1 | WBS Summary | B00 | QR1G000300 | Elevators Type 1 | 541 | 9747145
6 | Production of Elevator Type 1 | BC04.05.08.01 | Elevators - Type 1 | Task Dependent | B00 | QR1G001000 | Production of Elevator Type 1 | 400 | 0
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QRE.1 | BC04.05.08.01.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QR1B010300 | Elevator-B01-A | 26 | 0
4 | Block 02 (Axis 005 to 008)
6 | QRE.1 | BC04.05.08.01.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QR1B020300 | Elevator-B02-A | 26 | 0
4 | Block 03 (Axis 011 to 015)
6 | QRE.1 | BC04.05.08.01.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | QR1B030300 | Elevator-B03-A | 26 | 0
4 | Block 04 (Axis 016 to 019)
6 | QRE.1 | [NAME] | Block 04 (Axis 016 to 019) | Task Dependent | B04 | QR1B040300 | Elevator-B04-A | 26 | 0
4 | Block 05 (Axis 020 to 023)
6 | QRE.1 | BC04.05.08.01.01.05 | Block 05 (Axis 020 to 023) | Task Dependent | B05 | QR1B050300 | Elevator-B05-A | 26 | 0
4 | Block 06 (Axis 024 to 027)
6 | QRE.1 | [NAME] | Block 06 (Axis 024 to 027) | Task Dependent | B06 | QR1B060300 | Elevator-B06-A | 26 | 0
4 | Block 07 (Axis 028 to 031)
6 | QRE.1 | BC04.05.08.01.01.07 | Block 07 (Axis 028 to 031) | Task Dependent | B07 | QR1B070300 | Elevator-B07-A | 26 | 0
4 | Block 08 (Axis 032 to 036)
6 | QRE.1 | BC04.05.08.01.01.08 | Block 08 (Axis 032 to 036) | Task Dependent | B08 | QR1B080300 | Elevator-B08-A | 26 | 0
4 | Block 09 (Axis 039 to 042)
6 | QRE.1 | BC04.05.08.01.01.09 | Block 09 (Axis 039 to 042) | Task Dependent | B09 | QR1B090300 | Elevator-B09-A | 26 | 0
4 | Block 10 (Axis 043 to 046)
6 | QRE.1 | BC04.05.08.01.01.10 | Block 10 (Axis 043 to 046) | Task Dependent | B10 | QR1B100300 | Elevator-B10-A | 26 | 0
4 | Block 11 (Axis 047 to 050)
6 | QRE.1 | BC04.05.08.01.01.11 | Block 11 (Axis 047 to 050) | Task Dependent | B11 | QR1B110300 | Elevator-B11-A | 26 | 0
4 | Block 12 (Axis 051 to 054)
6 | QRE.1 | BC04.05.08.01.01.12 | Block 12 (Axis 051 to 054) | Task Dependent | B12 | QR1B120300 | Elevator-B12-A | 26 | 0
4 | Block 13 (Axis 057 to 061)
6 | QRE.1 | BC04.05.08.01.01.13 | Block 13 (Axis 057 to 061) | Task Dependent | B13 | QR1B130300 | Elevator-B13-A | 26 | 0
4 | Block 14 (Axis 062 to 065)
6 | QRE.1 | BC04.05.08.01.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QR1B140300 | Elevator-B14-A | 26 | 0
4 | Block 15 (Axis 066 to 069)
6 | QRE.1 | BC04.05.08.01.01.15 | Block 15 (Axis 066 to 069) | Task Dependent | B15 | QR1B150300 | Elevator-B15-A | 26 | 0
4 | Block 16 (Axis 070 to 073)
6 | QRE.1 | [NAME] | Block 16 (Axis 070 to 073) | Task Dependent | B16 | [NAME] | Elevator-B16-A | 26 | 0
4 | Block 17 (Axis 074 to 077)
6 | QRE.1 | BC04.05.08.01.01.17 | Block 17 (Axis 074 to 077) | Task Dependent | B17 | QR1B170300 | Elevator-B17-A | 26 | 0
4 | Block 18 (Axis 078 to 081)
6 | QRE.1 | BC04.05.08.01.01.18 | Block 18 (Axis 078 to 081) | Task Dependent | B18 | QR1B180300 | Elevator-B18-A | 26 | 0
4 | Block 19 (Axis 082 to 085)
6 | QRE.1 | BC04.05.08.01.01.19 | Block 19 (Axis 082 to 085) | Task Dependent | B19 | QR1B190300 | Elevator-B19-A | 26 | 0
4 | Block 20 (Axis 086 to 089)
6 | QRE.1 | BC04.05.08.01.01.20 | Block 20 (Axis 086 to 089) | Task Dependent | [NAME] | QR1B200300 | [NAME] | 26 | 0
4 | Block 21 (Axis 092 to 096)
6 | QRE.1 | BC04.05.08.01.01.21 | Block 21 (Axis 092 to 096) | Task Dependent | B21 | QR1B210300 | Elevator-B21-A | 26 | 0
4 | Block 22 (Axis 097 to 100)
6 | QRE.1 | BC04.05.08.01.01.22 | Block 22 (Axis 097 to 100) | Task Dependent | B22 | QR1B220300 | Elevator-B22-A | 28 | 0
4 | Block 23 (Axis 101 to 104)
6 | QRE.1 | BC04.05.08.01.01.23 | Block 23 (Axis 101 to 104) | Task Dependent | B23 | QR1B230300 | Elevator-B23-A | 26 | 0
4 | Block 24 (Axis 105 to 108)
6 | QRE.1 | BC04.05.08.01.01.24 | Block 24 (Axis 105 to 108) | Task Dependent | B24 | QR1B240300 | Elevator-B24-A | 26 | 0
4 | Block 25 (Axis 109 to 112)
6 | QRE.1 | [NAME] | Block 25 (Axis 109 to 112) | Task Dependent | B25 | QR1B250300 | Elevator-B25-A | 26 | 0
4 | Block 26 (Axis 113 to 116)
6 | QRE.1 | BC04.05.08.01.01.26 | Block 26 (Axis 113 to 116) | Task Dependent | B26 | QR1B260300 | Elevator-B26-A | 26 | 0
4 | Block 27 (Axis 117 to 120)
6 | QRE.1 | BC04.05.08.01.01.27 | Block 27 (Axis 117 to 120) | Task Dependent | B27 | QR1B270300 | Elevator-B27-A | 26 | 0
4 | Block 28 (Axis 121 to 124)
6 | QRE.1 | BC04.05.08.01.01.28 | Block 28 (Axis 121 to 124) | Task Dependent | B28 | QR1B280300 | Elevator-B28-A | 26 | 0
4 | Block 29 (Axis 127 to 130)
6 | QRE.1 | BC04.05.08.01.01.29 | Block 29 (Axis 127 to 130) | Task Dependent | B29 | QR1B290300 | Elevator-B29-A | 26 | 0
4 | Block 30 (Axis 131 to 134)
6 | QRE.1 | BC04.05.08.01.01.30 | Block 30 (Axis 131 to 134) | Task Dependent | B30 | QR1B300300 | Elevator-B30-A | 26 | 0
4 | Block 31 (Axis 135 to 138)
6 | QRE.1 | BC04.05.08.01.01.31 | Block 31 (Axis 135 to 138) | Task Dependent | B31 | QR1B310300 | Elevator-B31-A | 26 | 0
4 | Block 32 (Axis 139 to 142)
6 | QRE.1 | BC04.05.08.01.01.32 | Block 32 (Axis 139 to 142) | Task Dependent | B32 | QR1B320300 | Elevator-B32-A | 26 | 0
4 | Block 33 (Axis 145 to 149)
6 | QRE.1 | BC04.05.08.01.01.33 | Block 33 (Axis 145 to 149) | Task Dependent | B33 | QR1B330300 | Elevator-B33-A | 26 | 0
4 | Block 34 (Axis 150 to 153)
6 | QRE.1 | BC04.05.08.01.01.34 | Block 34 (Axis 150 to 153) | Task Dependent | B34 | QR1B340300 | Elevator-B34-A | 26 | 0
4 | Block 35 (Axis 154 to 157)
6 | QRE.1 | BC04.05.08.01.01.35 | Block 35 (Axis 154 to 157) | Task Dependent | B35 | QR1B350300 | Elevator-B35-A | 26 | 0
4 | Block 36 (Axis 158 to 161)
6 | QRE.1 | BC04.05.08.01.01.36 | Block 36 (Axis 158 to 161) | Task Dependent | B36 | QR1B360300 | Elevator-B36-A | 26 | 0
4 | Block 37 (Axis 162 to 165)
6 | QRE.1 | BC04.05.08.01.01.37 | Block 37 (Axis 162 to 165) | Task Dependent | B37 | QR1B370300 | Elevator-B37-A | 26 | 0
4 | Block 38 (Axis 166 to 169)
6 | QRE.1 | [NAME] | Block 38 (Axis 166 to 169) | Task Dependent | B38 | QR1B380300 | Elevator-B38-A | 26 | 0
4 | Block 39 (Axis 172 to 175)
6 | QRE.1 | BC04.05.08.01.01.39 | Block 39 (Axis 172 to 175) | Task Dependent | [NAME] | QR1B390300 | [NAME]-A | 26 | 0
4 | Block 40 (Axis 176 to 179)
6 | QRE.1 | BC04.05.08.01.01.40 | Block 40 (Axis 176 to 179) | Task Dependent | B40 | QR1B400300 | Elevator-B40-A | 26 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QRE.1 | BC04.05.08.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR1L010300 | Elevator-L01-A | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR1L011300 | Elevator-L01-B | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR1L012300 | Elevator-L01-C | 26 | 0
4 | Landmark 02 (Axis 037 to 038)
6 | QRE.1 | BC04.05.08.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QR1L020300 | Elevator-L02-A | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QR1L021300 | Elevator-L02-B | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.02 | Landmark 02 (Axis 037 to 038) | Task Dependent | [NAME] | QR1L022300 | Elevator-L02-C | 26 | 0
4 | Landmark 03 (Axis 055 to 056)
6 | QRE.1 | BC04.05.08.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QR1L030300 | [NAME]-A | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QR1L031300 | [NAME] | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QR1L032300 | [NAME] | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.03 | Landmark 03 (Axis 055 to 056) | Task Dependent | [NAME] | QR1L033300 | [NAME] | 26 | 0
4 | Landmark 04 (Axis 090 to 091)
6 | QRE.1 | [NAME] | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QR1L040300 | Elevator-L04-A | 26 | 0
6 | QRE.1 | [NAME] | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QR1L041300 | Elevator-L04-B | 26 | 0
6 | QRE.1 | [NAME] | Landmark 04 (Axis 090 to 091) | Task Dependent | [NAME] | QR1L042300 | Elevator-L04-C | 26 | 0
4 | Landmark 05 (Axis 125 to 126)
6 | QRE.1 | BC04.05.08.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QR1L050300 | Elevator-L05-A | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QR1L051300 | Elevator-L05-B | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QR1L052300 | Elevator-L05-C | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.05 | Landmark 05 (Axis 125 to 126) | Task Dependent | [NAME] | QR1L053300 | Elevator-L05-D | 26 | 0
4 | Landmark 06 (Axis 143 to 144)
6 | QRE.1 | [NAME] | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QR1L060300 | Elevator-L06-A | 26 | 0
6 | QRE.1 | [NAME] | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QR1L061300 | Elevator-L06-B | 26 | 0
6 | QRE.1 | [NAME] | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QR1L062300 | Elevator-L06-C | 26 | 0
6 | QRE.1 | [NAME] | Landmark 06 (Axis 143 to 144) | Task Dependent | L06 | QR1L063300 | Elevator-L06-D | 26 | 0
4 | Landmark 07 (Axis 170 to 171)
6 | QRE.1 | BC04.05.08.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QR1L070300 | Elevator-L07-A | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QR1L071300 | Elevator-L07-B | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | QR1L072300 | Elevator-L07-C | 26 | 0
6 | QRE.1 | BC04.05.08.01.02.07 | Landmark 07 (Axis 170 to 171) | Task Dependent | L07 | [NAME] | Elevator-L07-D | 26 | 0
0 | Elevators - Type 2
2 | Elevators - Type 2
4 | Elevators - Type 2
6 | Elevators Type 2 | BC04.05.08.02 | Elevators - Type 2 | WBS Summary | B00 | QR2G000300 | Elevators Type 2 | 488 | 8547497
6 | Production of Elevator Type 2 | BC04.05.08.02 | Elevators - Type 2 | Task Dependent | B00 | QR2G001000 | Production of Elevator Type 2 | 400 | 0
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QRE.2 | [NAME] | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QR2B010300 | Elevator-B01-A | 26 | 0
4 | Block 02 (Axis 005 to 008)
6 | QRE.2 | BC04.05.08.02.01.02 | Block 02 (Axis 005 to 008) | Task Dependent | B02 | QR2B020300 | Elevator-B02-A | 26 | 0
4 | Block 03 (Axis 011 to 015)
6 | QRE.2 | BC04.05.08.02.01.03 | Block 03 (Axis 011 to 015) | Task Dependent | B03 | [NAME] | Elevator-B03-A | 26 | 0
4 | Block 04 (Axis 016 to 020)
6 | QRE.2 | BC04.05.08.02.01.04 | Block 04 (Axis 016 to 020) | Task Dependent | B04 | QR2B040300 | Elevator-B04-A | 26 | 0
4 | Block 05 (Axis 023 to 027)
6 | QRE.2 | BC04.05.08.02.01.05 | Block 05 (Axis 023 to 027) | Task Dependent | B05 | [NAME] | Elevator-B05-A | 26 | 0
4 | Block 06 (Axis 028 to 031)
6 | QRE.2 | BC04.05.08.02.01.06 | Block 06 (Axis 028 to 031) | Task Dependent | B06 | QR2B060300 | Elevator-B06-A | 26 | 0
4 | Block 07 (Axis 032 to 035)
6 | QRE.2 | BC04.05.08.02.01.07 | Block 07 (Axis 032 to 035) | Task Dependent | B07 | QR2B070300 | Elevator-B07-A | 26 | 0
4 | Block 08 (Axis 036 to 040)
6 | QRE.2 | BC04.05.08.02.01.08 | Block 08 (Axis 036 to 040) | Task Dependent | B08 | QR2B080300 | Elevator-B08-A | 26 | 0
4 | Block 09 (Axis 041 to 044)
6 | QRE.2 | BC04.05.08.02.01.09 | Block 09 (Axis 041 to 044) | Task Dependent | B09 | QR2B090300 | Elevator-B09-A | 26 | 0
4 | Block 10 (Axis 045 to 049)
6 | QRE.2 | [NAME] | Block 10 (Axis 045 to 049) | Task Dependent | B10 | QR2B100300 | Elevator-B10-A | 26 | 0
4 | Block 11 (Axis 052 to 056)
6 | QRE.2 | BC04.05.08.02.01.11 | Block 11 (Axis 052 to 056) | Task Dependent | B11 | QR2B110300 | Elevator-B11-A | 26 | 0
4 | Block 12 (Axis 057 to 060)
6 | QRE.2 | BC04.05.08.02.01.12 | Block 12 (Axis 057 to 060) | Task Dependent | B12 | QR2B120300 | Elevator-B12-A | 26 | 0
4 | Block 13 (Axis 061 to 064)
6 | QRE.2 | BC04.05.08.02.01.13 | Block 13 (Axis 061 to 064) | Task Dependent | B13 | QR2B130300 | Elevator-B13-A | 26 | 0
4 | Block 14 (Axis 065 to 069)
6 | QRE.2 | BC04.05.08.02.01.14 | Block 14 (Axis 065 to 069) | Task Dependent | B14 | QR2B140300 | Elevator-B14-A | 26 | 0
4 | Block 15 (Axis 070 to 073)
6 | QRE.2 | [NAME] | Block 15 (Axis 070 to 073) | Task Dependent | B15 | QR2B150300 | Elevator-B15-A | 26 | 0
4 | Block 16 (Axis 074 to 078)
6 | QRE.2 | BC04.05.08.02.01.16 | Block 16 (Axis 074 to 078) | Task Dependent | B16 | QR2B160300 | Elevator-B16-A | 26 | 0
4 | Block 17 (Axis 081 to 085)
6 | QRE.2 | BC04.05.08.02.01.17 | Block 17 (Axis 081 to 085) | Task Dependent | B17 | QR2B170300 | Elevator-B17-A | 26 | 0
4 | Block 18 (Axis 086 to 089)
6 | QRE.2 | BC04.05.08.02.01.18 | Block 18 (Axis 086 to 089) | Task Dependent | B18 | QR2B180300 | Elevator-B18-A | 26 | 0
4 | Block 19 (Axis 090 to 093)
6 | QRE.2 | BC04.05.08.02.01.19 | Block 19 (Axis 090 to 093) | Task Dependent | B19 | QR2B190300 | Elevator-B19-A | 26 | 0
4 | Block 20 (Axis 094 to 098)
6 | QRE.2 | BC04.05.08.02.01.20 | Block 20 (Axis 094 to 098) | Task Dependent | [NAME] | QR2B200300 | [NAME] | 26 | 0
4 | Block 21 (Axis 099 to 102)
6 | QRE.2 | [NAME] | Block 21 (Axis 099 to 102) | Task Dependent | B21 | QR2B210300 | Elevator-B21-A | 26 | 0
4 | Block 22 (Axis 103 to 107)
6 | QRE.2 | BC04.05.08.02.01.22 | Block 22 (Axis 103 to 107) | Task Dependent | B22 | QR2B220300 | Elevator-B22-A | 26 | 0
4 | Block 23 (Axis 110 to 114)
6 | QRE.2 | BC04.05.08.02.01.23 | Block 23 (Axis 110 to 114) | Task Dependent | B23 | QR2B230300 | Elevator-B23-A | 26 | 0
4 | Block 24 (Axis 115 to 118)
6 | QRE.2 | BC04.05.08.02.01.24 | Block 24 (Axis 115 to 118) | Task Dependent | B24 | QR2B240300 | Elevator-B24-A | 26 | 0
4 | Block 25 (Axis 119 to 122)
6 | QRE.2 | BC04.05.08.02.01.25 | Block 25 (Axis 119 to 122) | Task Dependent | B25 | QR2B250300 | Elevator-B25-A | 26 | 0
4 | Block 26 (Axis 123 to 127)
6 | QRE.2 | BC04.05.08.02.01.26 | Block 26 (Axis 123 to 127) | Task Dependent | B26 | QR2B260300 | Elevator-B26-A | 26 | 0
4 | Block 27 (Axis 128 to 131)
6 | QRE.2 | [NAME] | Block 27 (Axis 128 to 131) | Task Dependent | B27 | QR2B270300 | Elevator-B27-A | 26 | 0
4 | Block 28 (Axis 132 to 136)
6 | QRE.2 | BC04.05.08.02.01.28 | Block 28 (Axis 132 to 136) | Task Dependent | B28 | QR2B280300 | Elevator-B28-A | 26 | 0
4 | Block 29 (Axis 139 to 142)
6 | QRE.2 | BC04.05.08.02.01.29 | Block 29 (Axis 139 to 142) | Task Dependent | B29 | QR2B290300 | Elevator-B29-A | 26 | 0
4 | Block 30 (Axis 143 to 147)
6 | QRE.2 | BC04.05.08.02.01.30 | Block 30 (Axis 143 to 147) | Task Dependent | B30 | QR2B300300 | Elevator-B30-A | 26 | 0
4 | Block 31 (Axis 150 to 153)
6 | QRE.2 | BC04.05.08.02.01.31 | Block 31 (Axis 150 to 153) | Task Dependent | B31 | QR2B310300 | Elevator-B31-A | 26 | 0
4 | Block 32 (Axis 154 to 157)
6 | QRE.2 | BC04.05.08.02.01.32 | Block 32 (Axis 154 to 157) | Task Dependent | B32 | QR2B320300 | Elevator-B32-A | 26 | 0
2 | Landmark
4 | Landmark 01 (Axis 009 to 010)
6 | QRE.2 | BC04.05.08.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR2L010300 | Elevator-L01-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR2L011300 | Elevator-L01-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR2L012300 | Elevator-L01-C | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.01 | Landmark 01 (Axis 009 to 010) | Task Dependent | L01 | QR2L013300 | Elevator-L01-D | 26 | 0
4 | Landmark 02 (Axis 021 to 022)
6 | QRE.2 | BC04.05.08.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QR2L020300 | Elevator-L02-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | QR2L021300 | Elevator-L02-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.02 | Landmark 02 (Axis 021 to 022) | Task Dependent | [NAME] | [NAME] | Elevator-L02-C | 26 | 0
4 | Landmark 03 (Axis 050 to 051)
6 | QRE.2 | BC04.05.08.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QR2L030300 | [NAME]-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QR2L031300 | [NAME] | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.03 | Landmark 03 (Axis 050 to 051) | Task Dependent | [NAME] | QR2L032300 | [NAME] | 26 | 0
4 | Landmark 04 (Axis 079 to 080)
6 | QRE.2 | BC04.05.08.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QR2L040300 | Elevator-L04-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QR2L041300 | Elevator-L04-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QR2L042300 | Elevator-L04-C | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.04 | Landmark 04 (Axis 079 to 080) | Task Dependent | [NAME] | QR2L043300 | Elevator-L04-D | 26 | 0
4 | Landmark 05 (Axis 108 to 109)
6 | QRE.2 | BC04.05.08.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QR2L050300 | Elevator-L05-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QR2L051300 | Elevator-L05-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.05 | Landmark 05 (Axis 108 to 109) | Task Dependent | [NAME] | QR2L052300 | Elevator-L05-C | 26 | 0
4 | Landmark 06 (Axis 137 to 138)
6 | QRE.2 | BC04.05.08.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QR2L060300 | Elevator-L06-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QR2L061300 | Elevator-L06-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.06 | Landmark 06 (Axis 137 to 138) | Task Dependent | L06 | QR2L062300 | Elevator-L06-C | 26 | 0
4 | Landmark 07 (Axis 148 to 149)
6 | QRE.2 | BC04.05.08.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QR2L070300 | Elevator-L07-A | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QR2L071300 | Elevator-L07-B | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QR2L072300 | Elevator-L07-C | 26 | 0
6 | QRE.2 | BC04.05.08.02.02.07 | Landmark 07 (Axis 148 to 149) | Task Dependent | L07 | QR2L073300 | Elevator-L07-D | 26 | 0
0 | Elevators - Type 3
2 | Elevators - Type 3
4 | Elevators - Type 3
6 | Elevators Type 3 | BC04.05.08.03 | Elevators - Type 3 | WBS Summary | B00 | QR3G000300 | Elevators Type 3 | 512 | 8521450
6 | Production of Elevator Type 3 | BC04.05.08.03 | Elevators - Type 3 | Task Dependent | B00 | [NAME] | Production of Elevator Type 3 | 400 | 0
2 | Blocks
4 | Block 01 (Axis 001 to 004)
6 | QRE.3 | BC04.05.08.03.01.01 | Block 01 (Axis 001 to 004) | Task Dependent | B01 | QR3B010300 | Elevator-B01-A | 26 | 0
4 | Block 03 (Axis 008 to 012)
6 | QRE.3 | BC04.05.08.03.01.03 | Block 03 (Axis 008 to 012) | Task Dependent | B03 | QR3B030300 | Elevator-B03-A | 26 | 0
4 | Block 04 (Axis 013 to 017)
6 | QRE.3 | BC04.05.08.03.01.04 | Block 04 (Axis 013 to 017) | Task Dependent | B04 | QR3B040300 | Elevator-B04-A | 26 | 0
4 | Block 05 (Axis 018 to 022)
6 | QRE.3 | BC04.05.08.03.01.05 | Block 05 (Axis 018 to 022) | Task Dependent | B05 | QR3B050300 | Elevator-B05-A | 26 | 0
4 | Block 07 (Axis 026 to 030)
6 | QRE.3 | BC04.05.08.03.01.07 | Block 07 (Axis 026 to 030) | Task Dependent | B07 | QR3B070300 | Elevator-B07-A | 26 | 0
4 | Block 08 (Axis 031 to 035)
6 | QRE.3 | BC04.05.08.03.01.08 | Block 08 (Axis 031 to 035) | Task Dependent | B08 | QR3B080300 | Elevator-B08-A | 26 | 0
4 | Block 09 (Axis 036 to 040)
6 | QRE.3 | BC04.05.08.03.01.09 | Block 09 (Axis 036 to 040) | Task Dependent | B09 | QR3B090300 | Elevator-B09-A | 26 | 0
4 | Block 10 (Axis 041 to 045)
6 | QRE.3 | BC04.05.08.03.01.10 | Block 10 (Axis 041 to 045) | Task Dependent | B10 | QR3B100300 | Elevator-B10-A | 26 | 0
4 | Block 11 (Axis 046 to 049)
6 | QRE.3 | BC04.05.08.03.01.11 | Block 11 (Axis 046 to 049) | Task Dependent | B11 | QR3B110300 | Elevator-B11 | 26 | 0
4 | Block 12 (Axis 050 to 053)
6 | QRE.3 | BC04.05.08.03.01.12 | Block 12 (Axis 050 to 053) | Task Dependent | B12 | QR3B120300 | Elevator-B12 | 26 | 0
4 | Block 13 (Axis 054 to 058)
6 | QRE.3 | BC04.05.08.03.01.13 | Block 13 (Axis 054 to 058) | Task Dependent | B13 | QR3B130300 | Elevator-B13-A | 26 | 0
4 | Block 14 (Axis 059 to 063)
6 | QRE.3 | [NAME] | Block 14 (Axis 059 to 063) | Task Dependent | B14 | QR3B140300 | Elevator-B14-A | 26 | 0
4 | Block 15 (Axis 064 to 068)
6 | QRE.3 | BC04.05.08.03.01.15 | Block 15 (Axis 064 to 068) | Task Dependent | B15 | QR3B150300 | Elevator-B15-A | 26 | 0
4 | Block 16 (Axis 069 to 073)
6 | QRE.3 | BC04.05.08.03.01.16 | Block 16 (Axis 069 to 073) | Task Dependent | B16 | QR3B160300 | Elevator-B16-A | 26 | 0
4 | Block 17 (Axis 074 to 078)
6 | QRE.3 | BC04.05.08.03.01.17 | Block 17 (Axis 074 to 078) | Task Dependent | B17 | QR3B170300 | Elevator-B17-A | 26 | 0
4 | Block 18 (Axis 079 to 083)
6 | QRE.3 | BC04.05.08.03.01.18 | Block 18 (Axis 079 to 083) | Task Dependent | B18 | QR3B180300 | Elevator-B18-A | 26 | 0
4 | Block 19 (Axis 084 to 088)
6 | QRE.3 | BC04.05.08.03.01.19 | Block 19 (Axis 084 to 088) | Task Dependent | B19 | QR3B190300 | Elevator-B19-A | 26 | 0
4 | Block 22 (Axis 095 to 098)
6 | QRE.3 | BC04.05.08.03.01.22 | Block 22 (Axis 095 to 098) | Task Dependent | B22 | QR3B220300 | Elevator-B22-A | 26 | 0
2 | Landmark
4 | Landmark 01 (Axis 007 to 008)
6 | QRE.3 | BC04.05.08.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QR3L010300 | Elevator-L01-A | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QR3L011300 | Elevator-L01-B | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.01 | Landmark 01 (Axis 007 to 008) | Task Dependent | L01 | QR3L012300 | Elevator-L01-C | 26 | 0
4 | Landmark 02 (Axis 049 to 049)
6 | QRE.3 | BC04.05.08.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QR3L020300 | Elevator-L02-A | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QR3L021300 | Elevator-L02-B | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QR3L022300 | Elevator-L02-C | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.02 | Landmark 02 (Axis 049 to 049) | Task Dependent | [NAME] | QR3L023300 | Elevator-L02-D | 26 | 0
4 | Landmark 03 (Axis 091 to 091)
6 | QRE.3 | BC04.05.08.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QR3L030300 | [NAME]-A | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | [NAME] | [NAME] | 26 | 0
6 | QRE.3 | BC04.05.08.03.02.03 | Landmark 03 (Axis 091 to 091) | Task Dependent | [NAME] | QR3L032300 | [NAME] | 26 | 0
2 | Plaza
4 | Plaza 01 (Axis 025 to 025)
6 | QRE.3 | BC04.05.08.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | [NAME] | Elevator-P01-A | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QR3P011300 | Elevator-P01-B | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QR3P012300 | Elevator-P01-C | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.01 | Plaza 01 (Axis 025 to 025) | Task Dependent | P01 | QR3P013300 | Elevator-P01-D | 26 | 0
4 | Plaza 02 (Axis 073 to 073)
6 | QRE.3 | BC04.05.08.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QR3P020300 | Elevator-P02-A | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QR3P021300 | Elevator-P02-B | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QR3P022300 | Elevator-P02-C | 26 | 0
6 | QRE.3 | BC04.05.08.03.03.02 | Plaza 02 (Axis 073 to 073) | Task Dependent | P02 | QR3P023300 | Elevator-P02-D | 26 | 0
0 | Elevators - Type 4
2 | Elevators - Type 4
4 | Elevators - Type 4
6 | Elevators Type 4 | BC04.05.08.04 | Elevators - Type 4 | WBS Summary | B00 | QR4G000300 | Elevators Type 4 | 510 | 10055311
6 | Production of Elevator Type 4 | BC04.05.08.04 | Elevators - Type 4 | Task Dependent | B00 | [NAME] | Production of Elevator Type 4 | 400 | 0
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QRE.4 | BC04.05.08.04.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QR4B010300 | Elevator-B01-A | 26 | 0
4 | Block 03 (Axis 009 to 013)
6 | QRE.4 | BC04.05.08.04.01.03 | Block 03 (Axis 009 to 013) | Task Dependent | B03 | QR4B030300 | Elevator-B03-A | 26 | 0
4 | Block 04 (Axis 014 to 018)
6 | QRE.4 | [NAME] | Block 04 (Axis 014 to 018) | Task Dependent | B04 | QR4B040300 | Elevator-B04-A | 26 | 0
4 | Block 06 (Axis 022 to 026)
6 | QRE.4 | BC04.05.08.04.01.06 | Block 06 (Axis 022 to 026) | Task Dependent | B06 | QR4B060300 | Elevator-B06-A | 26 | 0
4 | Block 07 (Axis 027 to 031)
6 | QRE.4 | [NAME] | Block 07 (Axis 027 to 031) | Task Dependent | B07 | QR4B070300 | Elevator-B07-A | 26 | 0
4 | Block 09 (Axis 035 to 039)
6 | QRE.4 | BC04.05.08.04.01.09 | Block 09 (Axis 035 to 039) | Task Dependent | B09 | [NAME] | Elevator-B09-A | 26 | 0
4 | Block 10 (Axis 040 to 043)
6 | QRE.4 | BC04.05.08.04.01.10 | Block 10 (Axis 040 to 043) | Task Dependent | B10 | QR4B100300 | Elevator-B10-A | 26 | 0
4 | Block 12 (Axis 047 to 051)
6 | QRE.4 | BC04.05.08.04.01.12 | Block 12 (Axis 047 to 051) | Task Dependent | B12 | QR4B120300 | Elevator-B12-A | 26 | 0
4 | Block 13 (Axis 052 to 056)
6 | QRE.4 | BC04.05.08.04.01.13 | Block 13 (Axis 052 to 056) | Task Dependent | B13 | QR4B130300 | Elevator-B13-A | 26 | 0
4 | Block 14 (Axis 057 to 061)
6 | QRE.4 | BC04.05.08.04.01.14 | Block 14 (Axis 057 to 061) | Task Dependent | B14 | QR4B140300 | Elevator-B14-A | 26 | 0
4 | Block 15 (Axis 062 to 066)
6 | QRE.4 | BC04.05.08.04.01.15 | Block 15 (Axis 062 to 066) | Task Dependent | B15 | QR4B150300 | Elevator-B15-A | 26 | 0
4 | Block 16 (Axis 067 to 071)
6 | QRE.4 | BC04.05.08.04.01.16 | Block 16 (Axis 067 to 071) | Task Dependent | B16 | QR4B160300 | Elevator-B16-A | 26 | 0
4 | Block 17 (Axis 072 to 076)
6 | QRE.4 | BC04.05.08.04.01.17 | Block 17 (Axis 072 to 076) | Task Dependent | B17 | QR4B170300 | Elevator-B17-A | 26 | 0
4 | Block 19 (Axis 080 to 083)
6 | QRE.4 | BC04.05.08.04.01.19 | Block 19 (Axis 080 to 083) | Task Dependent | B19 | QR4B190300 | Elevator-B19-A | 26 | 0
4 | Block 20 (Axis 084 to 088)
6 | QRE.4 | BC04.05.08.04.01.20 | Block 20 (Axis 084 to 088) | Task Dependent | [NAME] | QR4B200300 | [NAME] | 26 | 0
4 | Block 22 (Axis 092 to 096)
6 | QRE.4 | BC04.05.08.04.01.22 | Block 22 (Axis 092 to 096) | Task Dependent | B22 | [NAME] | Elevator-B22-A | 26 | 0
4 | Block 23 (Axis 097 to 101)
6 | QRE.4 | BC04.05.08.04.01.23 | Block 23 (Axis 097 to 101) | Task Dependent | B23 | QR4B230300 | Elevator-B23-A | 26 | 0
4 | Block 25 (Axis 105 to 109)
6 | QRE.4 | BC04.05.08.04.01.25 | Block 25 (Axis 105 to 109) | Task Dependent | B25 | QR4B250300 | Elevator-B25-A | 26 | 0
2 | Landmark
4 | Landmark 01 (Axis 013 to 013)
6 | QRE.4 | BC04.05.08.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QR4L010300 | Elevator-L01-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QR4L011300 | Elevator-L01-B | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QR4L012300 | Elevator-L01-C | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.01 | Landmark 01 (Axis 013 to 013) | Task Dependent | L01 | QR4L013300 | Elevator-L01-D | 26 | 0
4 | Landmark 02 (Axis 061 to 061)
6 | QRE.4 | BC04.05.08.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QR4L020300 | Elevator-L02-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QR4L021300 | Elevator-L02-B | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QR4L022300 | Elevator-L02-C | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.02 | Landmark 02 (Axis 061 to 061) | Task Dependent | [NAME] | QR4L023300 | Elevator-L02-D | 26 | 0
4 | Landmark 03 (Axis 083 to 083)
6 | QRE.4 | BC04.05.08.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QR4L030300 | [NAME]-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QR4L031300 | [NAME] | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QR4L032300 | [NAME] | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.03 | Landmark 03 (Axis 083 to 083) | Task Dependent | [NAME] | QR4L033300 | [NAME] | 26 | 0
4 | Landmark 04 (Axis 096 to 096)
6 | QRE.4 | BC04.05.08.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QR4L040300 | Elevator-L04-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QR4L041300 | Elevator-L04-B | 26 | 0
6 | QRE.4 | BC04.05.08.04.02.04 | Landmark 04 (Axis 096 to 096) | Task Dependent | [NAME] | QR4L042300 | Elevator-L04-C | 26 | 0
2 | Plaza
4 | Plaza 01 (Axis 026 to 026)
6 | QRE.4 | BC04.05.08.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QR4P010300 | Elevator-P01-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QR4P011300 | Elevator-P01-B | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QR4P012300 | Elevator-P01-C | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.01 | Plaza 01 (Axis 026 to 026) | Task Dependent | P01 | QR4P013300 | Elevator-P01-D | 26 | 0
4 | Plaza 02 (Axis 039 to 039)
6 | QRE.4 | BC04.05.08.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QR4P020300 | Elevator-P02-A | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QR4P021300 | Elevator-P02-B | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QR4P022300 | Elevator-P02-C | 26 | 0
6 | QRE.4 | BC04.05.08.04.03.02 | Plaza 02 (Axis 039 to 039) | Task Dependent | P02 | QR4P023300 | Elevator-P02-D | 26 | 0
0 | Elevators - Type 5
2 | Elevators - Type 5
4 | Elevators - Type 5
6 | Elevators Type 5 | BC04.05.08.05 | Elevators - Type 5 | WBS Summary | B00 | QR5G000300 | Elevators Type 5 | 507 | 20792338
6 | Production of Elevator Type 5 | BC04.05.08.05 | Elevators - Type 5 | Task Dependent | B00 | QR5G001000 | Production of Elevator Type 5 | 400 | 0
2 | Blocks
4 | Block 01 (Axis 001 to 005)
6 | QRE.5 | BC04.05.08.05.01.01 | Block 01 (Axis 001 to 005) | Task Dependent | B01 | QR5B010300 | Elevator-B01-A | 26 | 0
4 | Block 02 (Axis 006 to 010)
6 | QRE.5 | BC04.05.08.05.01.02 | Block 02 (Axis 006 to 010) | Task Dependent | B02 | QR5B020300 | Elevator-B02-A | 26 | 0
4 | Block 03 (Axis 013 to 017)
6 | QRE.5 | BC04.05.08.05.01.03 | Block 03 (Axis 013 to 017) | Task Dependent | B03 | QR5B030300 | Elevator-B03-A | 26 | 0
4 | Block 05 (Axis 021 to 024)
6 | QRE.5 | BC04.05.08.05.01.05 | Block 05 (Axis 021 to 024) | Task Dependent | B05 | QR5B050300 | Elevator-B05-A | 26 | 0
4 | Block 07 (Axis 028 to 032)
6 | QRE.5 | BC04.05.08.05.01.07 | Block 07 (Axis 028 to 032) | Task Dependent | B07 | QR5B070300 | Elevator-B07-A | 26 | 0
4 | Block 08 (Axis 033 to 037)
6 | QRE.5 | BC04.05.08.05.01.08 | Block 08 (Axis 033 to 037) | Task Dependent | B08 | QR5B080300 | Elevator-B08-A | 26 | 0
4 | Block 09 (Axis 040 to 043)
6 | QRE.5 | BC04.05.08.05.01.09 | Block 09 (Axis 040 to 043) | Task Dependent | B09 | QR5B090300 | Elevator-B09-A | 26 | 0
4 | Block 10 (Axis 044 to 047)
6 | QRE.5 | [NAME] | Block 10 (Axis 044 to 047) | Task Dependent | B10 | QR5B100300 | Elevator-B10 | 26 | 0
4 | Block 11 (Axis 048 to 052)
6 | QRE.5 | BC04.05.08.05.01.11 | Block 11 (Axis 048 to 052) | Task Dependent | B11 | QR5B110300 | Elevator-B11-A | 26 | 0
4 | Block 12 (Axis 053 to 057)
6 | QRE.5 | BC04.05.08.05.01.12 | Block 12 (Axis 053 to 057) | Task Dependent | B12 | QR5B120300 | Elevator-B12-A | 26 | 0
4 | Block 13 (Axis 058 to 061)
6 | QRE.5 | BC04.05.08.05.01.13 | Block 13 (Axis 058 to 061) | Task Dependent | B13 | QR5B130300 | Elevator-B13-A | 26 | 0
4 | Block 14 (Axis 062 to 065)
6 | QRE.5 | BC04.05.08.05.01.14 | Block 14 (Axis 062 to 065) | Task Dependent | B14 | QR5B140300 | Elevator-B14 | 26 | 0
4 | Block 15 (Axis 066 to 070)
6 | QRE.5 | BC04.05.08.05.01.15 | Block 15 (Axis 066 to 070) | Task Dependent | B15 | QR5B150300 | Elevator-B15-A | 26 | 0
4 | Block 16 (Axis 071 to 075)
6 | QRE.5 | BC04.05.08.05.01.16 | Block 16 (Axis 071 to 075) | Task Dependent | B16 | QR5B160300 | Elevator-B16-A | 26 | 0
4 | Block 17 (Axis 078 to 082)
6 | QRE.5 | BC04.05.08.05.01.17 | Block 17 (Axis 078 to 082) | Task Dependent | B17 | QR5B170300 | Elevator-B17-A | 26 | 0
4 | Block 18 (Axis 083 to 087)
6 | QRE.5 | BC04.05.08.05.01.18 | Block 18 (Axis 083 to 087) | Task Dependent | B18 | QR5B180300 | Elevator-B18-A | 26 | 0
4 | Block 20 (Axis 091 to 095)
6 | QRE.5 | BC04.05.08.05.01.20 | Block 20 (Axis 091 to 095) | Task Dependent | [NAME] | QR5B200300 | [NAME] | 26 | 0
4 | Block 21 (Axis 096 to 100)
6 | QRE.5 | BC04.05.08.05.01.21 | Block 21 (Axis 096 to 100) | Task Dependent | B21 | QR5B210300 | Elevator-B21-A | 26 | 0
4 | Block 22 (Axis 103 to 106)
6 | QRE.5 | BC04.05.08.05.01.22 | Block 22 (Axis 103 to 106) | Task Dependent | B22 | QR5B220300 | Elevator-B22-A | 26 | 0
4 | Block 23 (Axis 107 to 110)
6 | QRE.5 | BC04.05.08.05.01.23 | Block 23 (Axis 107 to 110) | Task Dependent | B23 | QR5B230300 | Elevator-B23 | 26 | 0
4 | Block 24 (Axis 111 to 115)
6 | QRE.5 | BC04.05.08.05.01.24 | Block 24 (Axis 111 to 115) | Task Dependent | B24 | QR5B240300 | Elevator-B24-A | 26 | 0
4 | Block 25 (Axis 116 to 120)
6 | QRE.5 | BC04.05.08.05.01.25 | Block 25 (Axis 116 to 120) | Task Dependent | B25 | QR5B250300 | Elevator-B25-A | 26 | 0
4 | Block 26 (Axis 121 to 124)
6 | QRE.5 | BC04.05.08.05.01.26 | Block 26 (Axis 121 to 124) | Task Dependent | B26 | QR5B260300 | Elevator-B26-A | 26 | 0
4 | Block 27 (Axis 125 to 128)
6 | QRE.5 | BC04.05.08.05.01.27 | Block 27 (Axis 125 to 128) | Task Dependent | B27 | QR5B270300 | Elevator-B27 | 26 | 0
4 | Block 28 (Axis 129 to 133)
6 | QRE.5 | BC04.05.08.05.01.28 | Block 28 (Axis 129 to 133) | Task Dependent | B28 | QR5B280300 | Elevator-B28-A | 26 | 0
4 | Block 29 (Axis 134 to 138)
6 | QRE.5 | BC04.05.08.05.01.29 | Block 29 (Axis 134 to 138) | Task Dependent | B29 | QR5B290300 | Elevator-B29-A | 26 | 0
4 | Block 30 (Axis 141 to 145)
6 | QRE.5 | BC04.05.08.05.01.30 | Block 30 (Axis 141 to 145) | Task Dependent | B30 | QR5B300300 | Elevator-B30-A | 26 | 0
4 | Block 32 (Axis 149 to 152)
6 | QRE.5 | BC04.05.08.05.01.32 | Block 32 (Axis 149 to 152) | Task Dependent | B32 | QR5B320300 | Elevator-B32-A | 26 | 0
4 | Block 34 (Axis 156 to 160)
6 | QRE.5 | BC04.05.08.05.01.34 | Block 34 (Axis 156 to 160) | Task Dependent | B34 | QR5B340300 | Elevator-B34-A | 26 | 0
4 | Block 35 (Axis 161 to 165)
6 | QRE.5 | BC04.05.08.05.01.35 | Block 35 (Axis 161 to 165) | Task Dependent | B35 | QR5B350300 | Elevator-B35-A | 26 | 0
4 | Block 36 (Axis 168 to 172)
6 | QRE.5 | BC04.05.08.05.01.36 | Block 36 (Axis 168 to 172) | Task Dependent | B36 | QR5B360300 | Elevator-B36-A | 26 | 0
4 | Block 38 (Axis 176 to 179)
6 | QRE.5 | BC04.05.08.05.01.38 | Block 38 (Axis 176 to 179) | Task Dependent | B38 | QR5B380300 | Elevator-B38-A | 26 | 0
4 | Block 40 (Axis 183 to 187)
6 | QRE.5 | BC04.05.08.05.01.40 | Block 40 (Axis 183 to 187) | Task Dependent | B40 | QR5B400300 | Elevator-B40-A | 26 | 0
4 | Block 41 (Axis 188 to 192)
6 | QRE.5 | BC04.05.08.05.01.41 | Block 41 (Axis 188 to 192) | Task Dependent | [NAME] | QR5B410300 | Elevator-B41-A | 26 | 0
4 | Block 42 (Axis 195 to 199)
6 | QRE.5 | BC04.05.08.05.01.42 | Block 42 (Axis 195 to 199) | Task Dependent | B42 | QR5B420300 | Elevator-B42-A | 26 | 0
4 | Block 44 (Axis 203 to 206)
6 | QRE.5 | [NAME] | Block 44 (Axis 203 to 206) | Task Dependent | B44 | QR5B440300 | Elevator-B44-A | 26 | 0
4 | Block 46 (Axis 210 to 214)
6 | QRE.5 | BC04.05.08.05.01.46 | Block 46 (Axis 210 to 214) | Task Dependent | B46 | QR5B460300 | Elevator-B46-A | 26 | 0
4 | Block 47 (Axis 215 to 219)
6 | QRE.5 | BC04.05.08.05.01.47 | Block 47 (Axis 215 to 219) | Task Dependent | B47 | QR5B470300 | Elevator-B47-A | 26 | 0
4 | Block 48 (Axis 220 to 224)
6 | QRE.5 | BC04.05.08.05.01.48 | Block 48 (Axis 220 to 224) | Task Dependent | B48 | QR5B480300 | Elevator-B48-A | 26 | 0
4 | Block 50 (Axis 228 to 231)
6 | QRE.5 | BC04.05.08.05.01.50 | Block 50 (Axis 228 to 231) | Task Dependent | B50 | QR5B500300 | Elevator-B50-A | 26 | 0
4 | Block 52 (Axis 235 to 239)
6 | QRE.5 | BC04.05.08.05.01.52 | Block 52 (Axis 235 to 239) | Task Dependent | B52 | QR5B520300 | Elevator-B52-A | 26 | 0
4 | Block 53 (Axis 240 to 244)
6 | QRE.5 | BC04.05.08.05.01.53 | Block 53 (Axis 240 to 244) | Task Dependent | B53 | QR5B530300 | Elevator-B53-A | 26 | 0
4 | Block 54 (Axis 247 to 251)
6 | QRE.5 | BC04.05.08.05.01.54 | Block 54 (Axis 247 to 251) | Task Dependent | B54 | QR5B540300 | Elevator-B54-A | 26 | 0
4 | Block 55 (Axis 252 to 256)
6 | QRE.5 | BC04.05.08.05.01.55 | Block 55 (Axis 252 to 256) | Task Dependent | B55 | QR5B550300 | Elevator-B55-A | 26 | 0
4 | Corner Building (Axis 166 to 167)
6 | QRE.5 | [NAME] | Corner Building (Axis 166 to 167) | Task Dependent | BC0 | QR5BC00300 | Elevator-BC0-A | 26 | 0
2 | Landmark
4 | Landmark 01 (Axis 011 to 012)
6 | QRE.5 | BC04.05.08.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QR5L010300 | Elevator-L01-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QR5L011300 | Elevator-L01-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | [NAME] | Elevator-L01-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.01 | Landmark 01 (Axis 011 to 012) | Task Dependent | L01 | QR5L013300 | Elevator-L01-D | 26 | 0
4 | Landmark 02 (Axis 038 to 039)
6 | QRE.5 | BC04.05.08.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QR5L020300 | Elevator-L02-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QR5L021300 | Elevator-L02-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QR5L022300 | Elevator-L02-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.02 | Landmark 02 (Axis 038 to 039) | Task Dependent | [NAME] | QR5L023300 | Elevator-L02-D | 26 | 0
4 | Landmark 03 (Axis 076 to 077)
6 | QRE.5 | BC04.05.08.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QR5L030300 | [NAME]-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QR5L031300 | [NAME] | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QR5L032300 | [NAME] | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.03 | Landmark 03 (Axis 076 to 077) | Task Dependent | [NAME] | QR5L033300 | [NAME] | 26 | 0
4 | Landmark 04 (Axis 101 to 102)
6 | QRE.5 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QR5L040300 | Elevator-L04-A | 26 | 0
6 | QRE.5 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QR5L041300 | Elevator-L04-B | 26 | 0
6 | QRE.5 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QR5L042300 | Elevator-L04-C | 26 | 0
6 | QRE.5 | [NAME] | Landmark 04 (Axis 101 to 102) | Task Dependent | [NAME] | QR5L043300 | Elevator-L04-D | 26 | 0
4 | Landmark 05 (Axis 139 to 140)
6 | QRE.5 | BC04.05.08.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QR5L050300 | Elevator-L05-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QR5L051300 | Elevator-L05-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QR5L052300 | Elevator-L05-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.05 | Landmark 05 (Axis 139 to 140) | Task Dependent | [NAME] | QR5L053300 | Elevator-L05-D | 26 | 0
4 | Landmark 06 (Axis 219 to 219)
6 | QRE.5 | BC04.05.08.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QR5L060300 | Elevator-L06-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QR5L061300 | Elevator-L06-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QR5L062300 | Elevator-L06-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.06 | Landmark 06 (Axis 219 to 219) | Task Dependent | L06 | QR5L063300 | Elevator-L06-D | 26 | 0
4 | Landmark 07 (Axis 245 to 246)
6 | QRE.5 | BC04.05.08.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QR5L070300 | Elevator-L07-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QR5L071300 | Elevator-L07-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | [NAME] | Elevator-L07-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.02.07 | Landmark 07 (Axis 245 to 246) | Task Dependent | L07 | QR5L073300 | Elevator-L07-D | 26 | 0
2 | Plaza
4 | Plaza 01 (Axis 057 to 057)
6 | QRE.5 | BC04.05.08.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QR5P010300 | Elevator-P01-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QR5P011300 | Elevator-P01-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QR5P012300 | Elevator-P01-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.01 | Plaza 01 (Axis 057 to 057) | Task Dependent | P01 | QR5P013300 | Elevator-P01-D | 26 | 0
4 | Plaza 02 (Axis 120 to 120)
6 | QRE.5 | BC04.05.08.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QR5P020300 | Elevator-P02-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QR5P021300 | Elevator-P02-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QR5P022300 | Elevator-P02-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.02 | Plaza 02 (Axis 120 to 120) | Task Dependent | P02 | QR5P023300 | Elevator-P02-D | 26 | 0
4 | Plaza 03 (Axis 193 to 194)
6 | QRE.5 | BC04.05.08.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QR5P030300 | Elevator-P03-A | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QR5P031300 | Elevator-P03-B | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QR5P032300 | Elevator-P03-C | 26 | 0
6 | QRE.5 | BC04.05.08.05.03.03 | Plaza 03 (Axis 193 to 194) | Task Dependent | P03 | QR5P033300 | Elevator-P03-D | 26 | 0
0 | Roads/Parking & Landscaping
2 | Roads/Parking & Landscaping
4 | Roads/Parking & Landscaping
0 | Type 1
2 | Type 1
4 | Type 1
6 | Roads/Parking & Landscaping Type 1 | BC04.05.09.01 | Type 1 | WBS Summary | B00 | QS1G000000 | Roads/Parking & Landscaping Type 1 | 220 | 33728104
2 | Front Side
4 | Front Side Part 1
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F010 | Earthworks Type 1 Part 1 Front Side (Block 40 - 31) | 22 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F020 | Kerbs & Retaining Walls Type 1 Part 1 Front Side (Block 40 - 31) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 1 Part 1 Front Side (Block 40 - 31) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F040 | Flexible Surface Base Type 1 Part 1 Front Side (Block 40 - 31) | 6 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F050 | Footways & Parking Type 1 Part 1 Front Side (Block 40 - 31) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F060 | Flexible Surface Finish Type 1 Part 1 Front Side (Block 40 - 31) | 6 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F070 | Marking & Signage Type 1 Part 1 Front Side (Block 40 - 31) | 3 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F080 | Street Lighting & Hydrant System Type 1 Part 1 Front Side (Block 40 - 31) | 4 | 0
6 | QS.1 | BC04.05.09.01.01.01 | Front Side Part 1 | Task Dependent | B01 | QS1H01F090 | Landscaping & Irrigation Type 1 Part 1 Front Side (Block 40 - 31) | 9 | 0
4 | Front Side Part 2
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F010 | Earthworks Type 1 Part 2 Front Side (Block 30 - L04) | 22 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F020 | Kerbs & Retaining Walls Type 1 Part 2 Front Side (Block 30 - L04) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F030 | Sub Base & Road Base Type 1 Part 2 Front Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F040 | Flexible Surface Base Type 1 Part 2 Front Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F050 | Footways & Parking Type 1 Part 2 Front Side (Block 30 - L04) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F060 | Flexible Surface Finish Type 1 Part 2 Front Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F070 | Marking & Signage Type 1 Part 2 Front Side (Block 30 - L04) | 3 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 1 Part 2 Front Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.02 | Front Side Part 2 | Task Dependent | B02 | QS1H02F090 | Landscaping & Irrigation Type 1 Part 2 Front Side (Block 30 - L04) | 9 | 0
4 | Front Side Part 3
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F010 | Earthworks Type 1 Part 3 Front Side (Block 20 - 11) | 22 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F020 | Kerbs & Retaining Walls Type 1 Part 3 Front Side (Block 20 - 11) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F030 | Sub Base & Road Base  Type 1 Part 3 Front Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F040 | Flexible Surface Base Type 1 Part 3 Front Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F050 | Footways & Parking Type 1 Part 3 Front Side (Block 20 - 11) | 18 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F060 | Flexible Surface Finish Type 1 Part 3 Front Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F070 | Marking & Signage Type 1 Part 3 Front Side (Block 20 - 11) | 3 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | [NAME] | Street Lighting & Hydrant System Type 1 Part 3 Front Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.01.03 | Front Side Part 3 | Task Dependent | B03 | QS1H03F090 | Landscaping & Irrigation Type 1 Part 3 Front Side (Block 20 - 11) | 9 | 0
4 | Front Side Part 4
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F010 | Earthworks Type 1 Part 4 Front Side (Block 10 - 01) | 22 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F020 | Kerbs & Retaining Walls Type 1 Part 4 Front Side (Block 10 - 01) | 18 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | [NAME] | Sub Base & Road Base Type 1 Part 4 Front Side (Block 10 - 01) | 7 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F040 | Flexible Surface Base Type 1 Part 4 Front Side (Block 10 - 01) | 6 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F050 | Footways & Parking Type 1 Part 4 Front Side (Block 10 - 01) | 18 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F060 | Flexible Surface Finish Type 1 Part 4 Front Side (Block 10 - 01) | 6 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F070 | Marking & Signage  Type 1 Part 4 Front Side (Block 10 - 01) | 3 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F080 | Street Lighting & Hydrant System Type 1 Part 4 Front Side (Block 10 - 01) | 4 | 0
6 | QS.1 | [NAME] | Front Side Part 4 | Task Dependent | B04 | QS1H04F090 | Landscaping & Irrigation Type 1 Part 4 Front Side (Block 10 - 01) | 9 | 0
2 | Rear Side
4 | Rear Side Part 1
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | [NAME] | Earthworks Type 1 Part 1 Rear Side (Block 40 - 31) | 22 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R020 | Kerbs & Retaining Walls Type 1 Part 1 Rear Side (Block 40 - 31) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 1 Part 1 Rear Side (Block 40 - 31) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R040 | Flexible Surface Base Type 1 Part 1 Rear Side (Block 40 - 31) | 6 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R050 | Footways & Parking Type 1 Part 1 Rear Side (Block 40 - 31) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R060 | Flexible Surface Finish Type 1 Part 1 Rear Side (Block 40 - 31) | 6 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R070 | Marking & Signage Type 1 Part 1 Rear Side (Block 40 - 31) | 3 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R080 | Street Lighting & Hydrant System Type 1 Part 1 Rear Side (Block 40 - 31) | 4 | 0
6 | QS.1 | BC04.05.09.01.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS1H01R090 | Landscaping & Irrigation Type 1 Part 1 Rear Side (Block 40 - 31) | 9 | 0
4 | Rear Side Part 2
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R010 | Earthworks Type 1 Part 2 Rear Side (Block 30 - L04) | 22 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Kerbs & Retaining Walls Type 1 Part 2 Rear Side (Block 30 - L04) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R030 | Sub Base & Road Base Type 1 Part 2 Rear Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R040 | Flexible Surface Base Type 1 Part 2 Rear Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R050 | Footways & Parking Type 1 Part 2 Rear Side (Block 30 - L04) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R060 | Flexible Surface Finish Type 1 Part 2 Rear Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R070 | Marking & Signage Type 1 Part 2 Rear Side (Block 30 - L04) | 3 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 1 Part 2 Rear Side (Block 30 - L04) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS1H02R090 | Landscaping & Irrigation Type 1 Part 2 Rear Side (Block 30 - L04) | 9 | 0
4 | Rear Side Part 3
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R010 | Earthworks Type 1 Part 3 Rear Side (Block 20 - 11) | 22 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R020 | Kerbs & Retaining Walls Type 1 Part 3 Rear Side (Block 20 - 11) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | [NAME] | Sub Base & Road Base Type 1 Part 3 Rear Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R040 | Flexible Surface Base Type 1 Part 3 Rear Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R050 | Footways & Parking Type 1 Part 3 Rear Side (Block 20 - 11) | 18 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | [NAME] | Flexible Surface Finish Type 1 Part 3 Rear Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R070 | Marking & Signage Type 1 Part 3 Rear Side (Block 20 - 11) | 3 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R080 | Street Lighting & Hydrant System Type 1 Part 3 Rear Side (Block 20 - 11) | 7 | 0
6 | QS.1 | BC04.05.09.01.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS1H03R090 | Landscaping & Irrigation Type 1 Part 3 Rear Side (Block 20 - 11) | 9 | 0
4 | Rear Side Part 4
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | [NAME] | Earthworks Type 1 Part 4 Rear Side (Block 10 - 01) | 22 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | QS1H04R020 | Kerbs & Retaining Walls Type 1 Part 4 Rear Side (Block 10 - 01) | 18 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | [NAME] | Sub Base & Road Base Type 1 Part 4 Rear Side (Block 10 - 01) | 7 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | QS1H04R040 | Flexible Surface Base Type 1 Part 4 Rear Side (Block 10 - 01) | 6 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | [NAME] | Footways & Parking Type 1 Part 4 Rear Side (Block 10 - 01) | 18 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | QS1H04R060 | Flexible Surface Finish Type 1 Part 4 Rear Side (Block 10 - 01) | 6 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | QS1H04R070 | Marking & Signage Type 1 Part 4 Rear Side (Block 10 - 01) | 3 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | [NAME] | Street Lighting & Hydrant System Type 1 Part 4 Rear Side (Block 10 - 01) | 4 | 0
6 | QS.1 | [NAME] | Rear Side Part 4 | Task Dependent | B04 | QS1H04R090 | Landscaping & Irrigation Type 1 Part 4 Rear Side (Block 10 - 01) | 9 | 0
0 | Type 2
2 | Type 2
4 | Type 2
6 | Roads/Parking & Landscaping Type 2 | BC04.05.09.02 | Type 2 | WBS Summary | B00 | [NAME] | Roads/Parking & Landscaping Type 2 | 303 | 26472995
3 | Front Side
4 | Front Side Part 1
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F010 | Earthworks Type 2 Part 1 Front Side (Block 32 - L05) | 26 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F020 | Kerbs & Retaining Walls Type 2 Part 1 Front Side (Block 32 - L05) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F030 | Sub Base & Road Base Type 2 Part 1 Front Side (Block 32 - L05) | 9 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F040 | Flexible Surface Base Type 2 Part 1 Front Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F050 | Footways & Parking Type 2 Part 1 Front Side (Block 32 - L05) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F060 | Flexible Surface Finish Type 2 Part 1 Front Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F070 | Marking & Signage Type 2 Part 1 Front Side (Block 32 - L05) | 3 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | [NAME] | Street Lighting & Hydrant System Type 2 Part 1 Front Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.01 | Front Side Part 1 | Task Dependent | B01 | QS2H01F090 | Landscaping & Irrigation Type 2 Part 1 Front Side (Block 32 - L05) | 10 | 0
4 | Front Side Part 2
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Earthworks Type 2 Part 2 Front Side (Block 22 - L03) | 26 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F020 | Kerbs & Retaining Walls Type 2 Part 2 Front Side (Block 22 - L03) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 2 Part 2 Front Side (Block 22 - L03) | 9 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F040 | Flexible Surface Base Type 2 Part 2 Front Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F050 | Footways & Parking Type 2 Part 2 Front Side (Block 22 - L03) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F060 | Flexible Surface Finish Type 2 Part 2 Front Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F070 | Marking & Signage Type 2 Part 2 Front Side (Block 22 - L03) | 3 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 2 Part 2 Front Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.02 | Front Side Part 2 | Task Dependent | B02 | QS2H02F090 | Landscaping & Irrigation Type 2 Part 2 Front Side (Block 22 - L03) | 10 | 0
4 | Front Side Part 3
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F010 | Earthworks Type 2 Part 3 Front Side (Block 10 - 01) | 26 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F020 | Kerbs & Retaining Walls Type 2 Part 3 Front Side (Block 10 - 01) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | [NAME] | Sub Base & Road Base Type 2 Part 3 Front Side (Block 10 - 01) | 9 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F040 | Flexible Surface Base Type 2 Part 3 Front Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F050 | Footways & Parking Type 2 Part 3 Front Side (Block 10 - 01) | 22 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F060 | Flexible Surface Finish Type 2 Part 3 Front Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F070 | Marking & Signage Type 2 Part 3 Front Side (Block 10 - 01) | 3 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F080 | Street Lighting & Hydrant System Type 2 Part 3 Front Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.01.03 | Front Side Part 3 | Task Dependent | B03 | QS2H03F090 | Landscaping & Irrigation Type 2 Part 3 Front Side (Block 10 - 01) | 10 | 0
2 | Rear Side
4 | Rear Side Part 1
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R010 | Earthworks Type 2 Part 1 Rear Side (Block 32 - L05) | 26 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R020 | Kerbs & Retaining Walls Type 2 Part 1 Rear Side (Block 32 - L05) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R030 | Sub Base & Road Base Type 2 Part 1 Rear Side (Block 32 - L05) | 9 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R040 | Flexible Surface Base Type 2 Part 1 Rear Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R050 | Footways & Parking Type 2 Part 1 Rear Side (Block 32 - L05) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R060 | Flexible Surface Finish Type 2 Part 1 Rear Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R070 | Marking & Signage Type 2 Part 1 Rear Side (Block 32 - L05) | 3 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R080 | Street Lighting & Hydrant System Type 2 Part 1 Rear Side (Block 32 - L05) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS2H01R090 | Landscaping & Irrigation Type 2 Part 1 Rear Side (Block 32 - L05) | 10 | 0
4 | Rear Side Part 2
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Earthworks Type 2 Part 2 Rear Side (Block 22 - L03) | 26 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R020 | Kerbs & Retaining Walls Type 2 Part 2 Rear Side (Block 22 - L03) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 2 Part 2 Rear Side (Block 22 - L03) | 9 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R040 | Flexible Surface Base Type 2 Part 2 Rear Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R050 | Footways & Parking Type 2 Part 2 Rear Side (Block 22 - L03) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R060 | Flexible Surface Finish Type 2 Part 2 Rear Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R070 | Marking & Signage Type 2 Part 2 Rear Side (Block 22 - L03) | 3 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 2 Part 2 Rear Side (Block 22 - L03) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS2H02R090 | Landscaping & Irrigation Type 2 Part 2 Rear Side (Block 22 - L03) | 10 | 0
4 | Rear Side Part 3
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R010 | Earthworks Type 2 Part 3 Rear Side (Block 10 - 01) | 26 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R020 | Kerbs & Retaining Walls Type 2 Part 3 Rear Side (Block 10 - 01) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R030 | Sub Base & Road Base Type 2 Part 3 Rear Side (Block 10 - 01) | 9 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R040 | Flexible Surface Base Type 2 Part 3 Rear Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R050 | Footways & Parking Type 2 Part 3 Rear Side (Block 10 - 01) | 22 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R060 | Flexible Surface Finish Type 2 Part 3 Rear Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R070 | Marking & Signage Type 2 Part 3 Rear Side (Block 10 - 01) | 3 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R080 | Street Lighting & Hydrant System Type 2 Part 3 Rear Side (Block 10 - 01) | 7 | 0
6 | QS.2 | BC04.05.09.02.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS2H03R090 | Landscaping & Irrigation Type 2 Part 3 Rear Side (Block 10 - 01) | 10 | 0
0 | Type 3
2 | Type 3
4 | Type 3
6 | Roads/Parking & Landscaping Type 3 | BC04.05.09.03 | Type 3 | WBS Summary | B00 | QS3G000000 | Roads/Parking & Landscaping Type 3 | 230 | 19319784
2 | Front Side
4 | Front Side Road Works Part 1
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F010 | Earthworks Type 3 Part 1 Front Side (Block 22 - L02) | 33 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F020 | Kerbs & Retaining Walls Type 3 Part 1 Front Side (Block 22 - L02) | 22 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 3 Part 1 Front Side (Block 22 - L02) | 10 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F040 | Flexible Surface Base Type 3 Part 1 Front Side (Block 22 - L02) | 9 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F050 | Footways & Parking Type 3 Part 1 Front Side (Block 22 - L02) | 22 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | [NAME] | Flexible Surface Finish Type 3 Part 1 Front Side (Block 22 - L02) | 9 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F070 | Marking & Signage Type 3 Part 1 Front Side (Block 22 - L02) | 6 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | [NAME] | Street Lighting & Hydrant System Type 3 Part 1 Front Side (Block 22 - L02) | 7 | 0
6 | QS.3 | BC04.05.09.03.01.01 | Front Side Road Works Part 1 | Task Dependent | B01 | QS3H01F090 | Landscaping & Irrigation Type 3 Part 1 Front Side (Block 22 - L02) | 15 | 0
4 | Front Side Road Works Part 2
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | [NAME] | Earthworks  Type 3 Part 2 Front Side (Block 11 - 01) | 33 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F020 | Kerbs & Retaining Walls Type 3 Part 2 Front Side (Block 11 - 01) | 22 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 3 Part 2 Front Side (Block 11 - 01) | 10 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F040 | Flexible Surface Base Type 3 Part 2 Front Side (Block 11 - 01) | 9 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F050 | Footways & Parking Type 3 Part 2 Front Side (Block 11 - 01) | 22 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F060 | Flexible Surface Finish Type 3 Part 2 Front Side (Block 11 - 01) | 9 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F070 | Marking & Signage Type 3 Part 2 Front Side (Block 11 - 01) | 6 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 3 Part 2 Front Side (Block 11 - 01) | 7 | 0
6 | QS.3 | BC04.05.09.03.01.02 | Front Side Road Works Part 2 | Task Dependent | B02 | QS3H02F090 | Landscaping & Irrigation Type 3 Part 2 Front Side (Block 11 - 01) | 15 | 0
2 | Rear Side
4 | Road Works Rear Side Part 1
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R010 | Earthworks Type 3 Part 1 Rear Side (Block 22 - L02) | 33 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | [NAME] | Kerbs & Retaining Walls Type 3 Part 1 Rear Side (Block 22 - L02) | 22 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 3 Part 1 Rear Side (Block 22 - L02) | 10 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R040 | Flexible Surface Base Type 3 Part 1 Rear Side (Block 22 - L02) | 9 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R050 | Footways & Parking Type 3 Part 1 Rear Side (Block 22 - L02) | 22 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R060 | Flexible Surface Finish Type 3 Part 1 Rear Side (Block 22 - L02) | 9 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R070 | Marking & Signage Type 3 Part 1 Rear Side (Block 22 - L02) | 6 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R080 | Street Lighting & Hydrant System Type 3 Part 1 Rear Side (Block 22 - L02) | 7 | 0
6 | QS.3 | BC04.05.09.03.02.01 | Road Works Rear Side Part 1 | Task Dependent | B01 | QS3H01R090 | Landscaping & Irrigation Type 3 Part 1 Rear Side (Block 22 - L02) | 15 | 0
4 | Road Works Rear Side Part 2
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R010 | Earthworks Type 3 Part 2 Rear Side (Block 11 - 01) | 33 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R020 | Kerbs & Retaining Walls Type 3 Part 2 Rear Side (Block 11 - 01) | 22 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 3 Part 2 Rear Side (Block 11 - 01) | 10 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R040 | Flexible Surface Base Type 3 Part 2 Rear Side (Block 11 - 01) | 9 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R050 | Footways & Parking Type 3 Part 2 Rear Side (Block 11 - 01) | 22 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R060 | Flexible Surface Finish Type 3 Part 2 Rear Side (Block 11 - 01) | 9 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R070 | Marking & Signage Type 3 Part 2 Rear Side (Block 11 - 01) | 6 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 3 Part 2 Rear Side (Block 11 - 01) | 7 | 0
6 | QS.3 | BC04.05.09.03.02.02 | Road Works Rear Side Part 2 | Task Dependent | B02 | QS3H02R090 | Landscaping & Irrigation Type 3 Part 2 Rear Side (Block 11 - 01) | 15 | 0
0 | Type 4
2 | Type 4
4 | Type 4
6 | Roads/Parking & Landscaping Type 4 | [NAME] | Type 4 | WBS Summary | B00 | QS4G000000 | Roads/Parking & Landscaping Type 4 | 234 | 21500392
2 | Front Side
4 | Front Side Road Part 1
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F010 | Earthworks Type 4 Part 1 Front Side (Block 25 - L03) | 38 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F020 | Kerbs & Retaining Walls Type 4 Part 1 Front Side (Block 25 - L03) | 24 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 4 Part 1 Front Side (Block 25 - L03) | 13 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F040 | Flexible Surface Base Type 4 Part 1 Front Side (Block 25 - L03) | 10 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F050 | Footways & Parking Type 4 Part 1 Front Side (Block 25 - L03) | 22 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F060 | Flexible Surface Finish Type 4 Part 1 Front Side (Block 25 - L03) | 10 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F070 | Marking & Signage Type 4 Part 1 Front Side (Block 25 - L03) | 6 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | [NAME] | Street Lighting & Hydrant System Type 4 Part 1 Front Side (Block 25 - L03) | 7 | 0
6 | [NAME] | BC04.05.09.04.01.01 | Front Side Road Part 1 | Task Dependent | B01 | QS4H01F090 | Landscaping & Irrigation Type 4 Part 1 Front Side (Block 25 - L03) | 17 | 0
4 | Front Side Road Part 2
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F010 | Earthworks Type 4 Part 2 Front Side (Block 14 - 01) | 38 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F020 | Kerbs & Retaining Walls Type 4 Part 2 Front Side (Block 14 - 01) | 24 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F030 | Sub Base & Road Base Type 4 Part 2 Front Side (Block 14 - 01) | 13 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F040 | Flexible Surface Base Type 4 Part 2 Front Side (Block 14 - 01) | 10 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F050 | Footways & Parking Type 4 Part 2 Front Side (Block 14 - 01) | 22 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F060 | Flexible Surface Finish Type 4 Part 2 Front Side (Block 14 - 01) | 10 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F070 | Marking & Signage Type 4 Part 2 Front Side (Block 14 - 01) | 6 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 4 Part 2 Front Side (Block 14 - 01) | 7 | 0
6 | [NAME] | BC04.05.09.04.01.02 | Front Side Road Part 2 | Task Dependent | B02 | QS4H02F090 | Landscaping & Irrigation Type 4 Part 2 Front Side (Block 14 - 01) | 17 | 0
2 | Rear Side
4 | Rear Side Road Part 1
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | [NAME] | Earthworks Type 4 Part 1 Rear Side (Block 25 - L03) | 38 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R020 | Kerbs & Retaining Walls Type 4 Part 1 Rear Side (Block 25 - L03) | 24 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 4 Part 1 Rear Side (Block 25 - L03) | 13 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R040 | Flexible Surface Base Type 4 Part 1 Rear Side (Block 25 - L03) | 10 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R050 | Footways & Parking Type 4 Part 1 Rear Side (Block 25 - L03) | 22 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R060 | Flexible Surface Finish Type 4 Part 1 Rear Side (Block 25 - L03) | 10 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R070 | Marking & Signage Type 4 Part 1 Rear Side (Block 25 - L03) | 6 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R080 | Street Lighting & Hydrant System Type 4 Part 1 Rear Side (Block 25 - L03) | 7 | 0
6 | [NAME] | BC04.05.09.04.02.01 | Rear Side Road Part 1 | Task Dependent | B01 | QS4H01R090 | Landscaping & Irrigation Type 4 Part 1 Rear Side (Block 25 - L03) | 17 | 0
4 | Rear Side Road Part 2
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | [NAME] | Earthworks Type 4 Part 2 Rear Side (Block 14 - 01) | 38 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R020 | Kerbs & Retaining Walls Type 4 Part 2 Rear Side (Block 14 - 01) | 24 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 4 Part 2 Rear Side (Block 14 - 01) | 13 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R040 | Flexible Surface Base Type 4 Part 2 Rear Side (Block 14 - 01) | 10 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R050 | Footways & Parking Type 4 Part 2 Rear Side (Block 14 - 01) | 22 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R060 | Flexible Surface Finish Type 4 Part 2 Rear Side (Block 14 - 01) | 10 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R070 | Marking & Signage Type 4 Part 2 Rear Side (Block 14 - 01) | 6 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | [NAME] | Street Lighting & Hydrant System Type 4 Part 2 Rear Side (Block 14 - 01) | 7 | 0
6 | [NAME] | BC04.05.09.04.02.02 | Rear Side Road Part 2 | Task Dependent | B02 | QS4H02R090 | Landscaping & Irrigation Type 4 Part 2 Rear Side (Block 14 - 01) | 17 | 0
0 | Type 5
2 | Type 5
4 | Type 5
6 | Roads/Parking & Landscaping Type 5 | BC04.05.09.05 | Type 5 | WBS Summary | B00 | QS5G000000 | Roads/Parking & Landscaping Type 5 | 301 | 44977598
2 | Front Side
4 | Front Side Part 1
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F010 | Earthworks Type 5 Part 1 Front Side (Block 55 - 42) | 27 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F020 | Kerbs & Retaining Walls Type 5 Part 1 Front Side (Block 55 - 42) | 23 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | [NAME] | Sub Base & Road Base Type 5 Part 1 Front Side (Block 55 - 42) | 10 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F040 | Flexible Surface Base Type 5 Part 1 Front Side (Block 55 - 42) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F050 | Footways & Parking Type 5 Part 1 Front Side (Block 55 - 42) | 22 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F060 | Flexible Surface Finish Type 5 Part 1 Front Side (Block 55 - 42) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F070 | Marking & Signage Type 5 Part 1 Front Side (Block 55 - 42) | 3 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | [NAME] | Street Lighting & Hydrant System Type 5 Part 1 Front Side (Block 55 - 42) | 7 | 0
6 | QS.5 | BC04.05.09.05.01.01 | Front Side Part 1 | Task Dependent | B01 | QS5H01F090 | Landscaping & Irrigation Type 5 Part 1 Front Side (Block 55 - 42) | 14 | 0
4 | Front Side Part 2
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Earthworks Type 5 Part 2 Front Side (L06 - P02) | 27 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F020 | Kerbs & Retaining Walls Type 5 Part 2 Front Side (L06 - P02) | 23 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | [NAME] | Sub Base & Road Base Type 5 Part 2 Front Side (L06 - P02) | 10 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F040 | Flexible Surface Base Type 5 Part 2 Front Side (L06 - P02) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F050 | Footways & Parking Type 5 Part 2 Front Side (L06 - P02) | 22 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F060 | Flexible Surface Finish Type 5 Part 2 Front Side (L06 - P02) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F070 | Marking & Signage Type 5 Part 2 Front Side (L06 - P02) | 3 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F080 | Street Lighting & Hydrant System Type 5 Part 2 Front Side (L06 - P02) | 7 | 0
6 | QS.5 | BC04.05.09.05.01.02 | Front Side Part 2 | Task Dependent | B02 | QS5H02F090 | Landscaping & Irrigation Type 5 Part 2 Front Side (L06 - P02) | 14 | 0
4 | Front Side Part 3
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F010 | Earthworks Type 5 Part 3 Front Side (Block 25 - P01) | 27 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F020 | Kerbs & Retaining Walls Type 5 Part 3 Front Side (Block 25 - P01) | 23 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | [NAME] | Sub Base & Road Base Type 5 Part 3 Front Side (Block 25 - P01) | 10 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F040 | Flexible Surface Base Type 5 Part 3 Front Side (Block 25 - P01) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F050 | Footways & Parking Type 5 Part 3 Front Side (Block 25 - P01) | 22 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F060 | Flexible Surface Finish Type 5 Part 3 Front Side (Block 25 - P01) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F070 | Marking & Signage Type 5 Part 3 Front Side (Block 25 - P01) | 3 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | [NAME] | Street Lighting & Hydrant System Type 5 Part 3 Front Side (Block 25 - P01) | 7 | 0
6 | QS.5 | BC04.05.09.05.01.03 | Front Side Part 3 | Task Dependent | B03 | QS5H03F090 | Landscaping & Irrigation Type 5 Part 3 Front Side (Block 25 - P01) | 14 | 0
4 | Front Side Part 4
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F010 | Earthworks Type 5 Part 4 Front Side (Block 12 - 01) | 27 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F020 | Kerbs & Retaining Walls Type 5 Part 4 Front Side (Block 12 - 01) | 23 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F030 | Sub Base & Road Base Type 5 Part 4 Front Side (Block 12 - 01) | 10 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F040 | Flexible Surface Base Type 5 Part 4 Front Side (Block 12 - 01) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F050 | Footways & Parking Type 5 Part 4 Front Side (Block 12 - 01) | 22 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F060 | Flexible Surface Finish Type 5 Part 4 Front Side (Block 12 - 01) | 8 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F070 | Marking & Signage Type 5 Part 4 Front Side (Block 12 - 01) | 3 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F080 | Street Lighting & Hydrant System Type 5 Part 4 Front Side (Block 12 - 01) | 7 | 0
6 | QS.5 | BC04.05.09.05.01.04 | Front Side Part 4 | Task Dependent | B04 | QS5H04F090 | Landscaping & Irrigation Type 5 Part 4 Front Side (Block 12 - 01) | 14 | 0
2 | Rear Side
4 | Rear Side Part 1
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | [NAME] | Earthworks Type 5 Part 1 Rear Side (Block 55 - 42) | 27 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R020 | Kerbs & Retaining Walls Type 5 Part 1 Rear Side (Block 55 - 42) | 23 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R030 | Sub Base & Road Base Type 5 Part 1 Rear Side (Block 55 - 42) | 10 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R040 | Flexible Surface Base Type 5 Part 1 Rear Side (Block 55 - 42) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R050 | Footways & Parking Type 5 Part 1 Rear Side (Block 55 - 42) | 22 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R060 | Flexible Surface Finish Type 5 Part 1 Rear Side (Block 55 - 42) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R070 | Marking & Signage Type 5 Part 1 Rear Side (Block 55 - 42) | 3 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R080 | Street Lighting & Hydrant System Type 5 Part 1 Rear Side (Block 55 - 42) | 7 | 0
6 | QS.5 | BC04.05.09.05.02.01 | Rear Side Part 1 | Task Dependent | B01 | QS5H01R090 | Landscaping & Irrigation Type 5 Part 1 Rear Side (Block 55 - 42) | 14 | 0
4 | Rear Side Part 2
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | [NAME] | Earthworks Type 5 Part 2 Rear Side (L06 - P02) | 27 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R020 | Kerbs & Retaining Walls Type 5 Part 2 Rear Side (L06 - P02) | 23 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R030 | Sub Base & Road Base Type 5 Part 2 Rear Side (L06 - P02) | 10 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R040 | Flexible Surface Base Type 5 Part 2 Rear Side (L06 - P02) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R050 | Footways & Parking Type 5 Part 2 Rear Side (L06 - P02) | 22 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R060 | Flexible Surface Finish Type 5 Part 2 Rear Side (L06 - P02) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R070 | Marking & Signage Type 5 Part 2 Rear Side (L06 - P02) | 3 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R080 | Street Lighting & Hydrant System Type 5 Part 2 Rear Side (L06 - P02) | 7 | 0
6 | QS.5 | BC04.05.09.05.02.02 | Rear Side Part 2 | Task Dependent | B02 | QS5H02R090 | Landscaping & Irrigation Type 5 Part 2 Rear Side (L06 - P02) | 14 | 0
4 | Rear Side Part 3
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R010 | Earthworks Type 5 Part 3 Rear Side (Block 25 - P01) | 27 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R020 | Kerbs & Retaining Walls Type 5 Part 3 Rear Side (Block 25 - P01) | 23 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | [NAME] | Sub Base & Road Base Type 5 Part 3 Rear Side (Block 25 - P01) | 10 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R040 | Flexible Surface Base Type 5 Part 3 Rear Side (Block 25 - P01) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R050 | Footways & Parking Type 5 Part 3 Rear Side (Block 25 - P01) | 22 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R060 | Flexible Surface Finish Type 5 Part 3 Rear Side (Block 25 - P01) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R070 | Marking & Signage Type 5 Part 3 Rear Side (Block 25 - P01) | 3 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | [NAME] | Street Lighting & Hydrant System Type 5 Part 3 Rear Side (Block 25 - P01) | 7 | 0
6 | QS.5 | BC04.05.09.05.02.03 | Rear Side Part 3 | Task Dependent | B03 | QS5H03R090 | Landscaping & Irrigation Type 5 Part 3 Rear Side (Block 25 - P01) | 14 | 0
4 | Rear Side Part 4
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | [NAME] | Earthworks Type 5 Part 4 Rear Side (Block 12 - 01) | 27 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R020 | Kerbs & Retaining Walls Type 5 Part 4 Rear Side (Block 12 - 01) | 23 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R030 | Sub Base & Road Base Type 5 Part 4 Rear Side (Block 12 - 01) | 10 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R040 | Flexible Surface Base Type 5 Part 4 Rear Side (Block 12 - 01) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R050 | Footways & Parking Type 5 Part 4 Rear Side (Block 12 - 01) | 22 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R060 | Flexible Surface Finish Type 5 Part 4 Rear Side (Block 12 - 01) | 8 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R070 | Marking & Signage Type 5 Part 4 Rear Side (Block 12 - 01) | 3 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R080 | Street Lighting & Hydrant System Type 5 Part 4 Rear Side (Block 12 - 01) | 7 | 0
6 | QS.5 | BC04.05.09.05.02.04 | Rear Side Part 4 | Task Dependent | B04 | QS5H04R090 | Landscaping & Irrigation Type 5 Part 4 Rear Side (Block 12 - 01) | 14 | 0
0 | Chilled Water Type 1
2 | Chilled Water Type 1
4 | Chilled Water Type 1
6 | Chilled Water Type 1 | BC04.05.10.01 | Chilled Water Type 1 | WBS Summary | B00 | UA1G000000 | Chilled Water Type 1 | 526 | 31190719
2 | Chilled Water Connection
4 | Connection C.W to Heat Exchanger
6 | QT.1 | BC04.05.10.01.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C02 | UA1C02F040 | Chilled Water to Heat Exchanger Connect-B05 | 6 | 0
6 | QT.1 | BC04.05.10.01.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C08 | UA1C08F040 | Chilled Water to Heat Exchanger Connect-B19 | 6 | 0
6 | QT.1 | BC04.05.10.01.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C14 | UA1C14F040 | Chilled Water to Heat Exchanger Connect-B33 | 6 | 0
2 | Front Side
4 | Chilled Water
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C01 | UA1C01F005 | [NAME]. Cluster 01 (Block 01 to 02) | 113 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C02 | UA1C02F005 | [NAME]. Cluster 02 (Block 03 to 05) | 28 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C03 | UA1C03F005 | [NAME]. Cluster 03 (Block 06 to 08) | 32 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C04 | UA1C04F005 | [NAME]. Cluster 04 (Block 09 to 10) | 118 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C05 | UA1C05F005 | [NAME]. Cluster 05 (Block 11 to 12) | 25 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C06 | UA1C06F005 | [NAME]. [NAME] (Block 13 to 14) | 73 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C07 | UA1C07F005 | [NAME]. Cluster 07 (Block 15 to 17) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C08 | UA1C08F005 | [NAME]. Cluster 08 (Block 18 to 20) | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C09 | UA1C09F005 | [NAME]. Cluster 09 (Block 21 to 22) | 5 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C10 | UA1C10F005 | [NAME]. Cluster 10 (Block 23 to 25) | 8 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C11 | UA1C11F005 | [NAME]. Cluster 11 (Block 26 to 28) | 40 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C12 | UA1C12F005 | [NAME]. Cluster 12 (Block 29 to 30) | 37 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C13 | UA1C13F005 | [NAME]. Cluster 13 (Block 31 to 32) | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | C14 | UA1C14F005 | [NAME]. [NAME] (Block 33) | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | B01 | UA1I01F005 | [NAME]. Area T1/T2   1889m-2003m | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | B05 | UA1I05F005 | [NAME]. Area T1  1516m - 1445m | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | B13 | UA1I13F005 | [NAME]. Area T1  746m - 596m | 118 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | L01 | UA1L01F005 | [NAME]. Landmark 01 | 28 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA1L02F005 | [NAME]. Landmark 02 | 33 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA1L03F005 | [NAME]. Landmark 03 | 40 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA1L04F005 | [NAME]. Landmark 04 | 7 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA1L05F005 | [NAME]. Landmark 05 | 38 | 0
6 | QT.1 | BC04.05.10.01.02.01.05 | Bulk Excavation | Task Dependent | L06 | UA1L06F005 | [NAME]. Landmark 06 | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C01 | UA1C01F010 | C.W. Excav. Cluster 01 (Block 01 to 02) | 117 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C02 | UA1C02F010 | C.W. Excav. Cluster 02 (Block 03 to 05) | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C03 | UA1C03F010 | C.W. Excav. Cluster 03 (Block 06 to 08) | 28 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C04 | UA1C04F010 | C.W. Excav. Cluster 04 (Block 09 to 10) | 122 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C05 | [NAME] | C.W. Excav. Cluster 05 (Block 11 to 12) | 20 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C06 | UA1C06F010 | C.W. Excav. [NAME] (Block 13 to 14) | 68 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C07 | [NAME] | C.W. Excav. Cluster 07 (Block 15 to 17) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C08 | UA1C08F010 | C.W. Excav. Cluster 08 (Block 18 to 20) | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C09 | UA1C09F010 | C.W. Excav. Cluster 09 (Block 21 to 22) | 5 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C10 | UA1C10F010 | C.W. Excav. [NAME] (Block 23 to 25) | 8 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C11 | UA1C11F010 | C.W. Excav. Cluster 11 (Block 26 to 28) | 55 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C12 | UA1C12F010 | C.W. Excav. Cluster 12 (Block 29 to 30) | 45 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C13 | UA1C13F010 | C.W. Excav. Cluster 13 (Block 31 to 32) | 20 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | C14 | UA1C14F010 | C.W. Excav. [NAME] (Block 33) | 20 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | B01 | UA1I01F010 | [NAME]. Area T1/T2 (C01 to C12)  1889m-2003m | 26 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | B05 | UA1I05F010 | C.W. Excav. Area T1 (C04 to C03) 1516m - 1445m | 16 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | B13 | UA1I13F010 | C.W. Excav. Area T1 (C12 to C13) 746m - 596m | 143 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | L01 | UA1L01F010 | C.W. Excav. Landmark 01 | 24 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA1L02F010 | C.W. Excav. Landmark 02 | 29 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | [NAME] | C.W. Excav. Landmark 03 | 35 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA1L04F010 | C.W. Excav. Landmark 04 | 7 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA1L05F010 | C.W. Excav. Landmark 05 | 38 | 0
6 | QT.1 | BC04.05.10.01.02.01.10 | Chilled Water Excavation | Task Dependent | L06 | UA1L06F010 | C.W. Excav. [NAME] 06 | 20 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C01 | UA1C01F020 | C.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C02 | UA1C02F020 | C.W. Pipe Pl. Cluster 02 (Block 03 to 05) | 23 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C03 | UA1C03F020 | C.W. Pipe Pl. Cluster 03 (Block 06 to 08) | 23 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C04 | UA1C04F020 | C.W. Pipe Pl. Cluster 04 (Block 09 to 10) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C05 | UA1C05F020 | C.W. Pipe Pl. Cluster 05 (Block 11 to 12) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C06 | UA1C06F020 | C.W. Pipe Pl. Cluster 06 (Block 13 to 14) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C07 | UA1C07F020 | C.W. Pipe Pl. Cluster 07 (Block 15 to 17) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C08 | UA1C08F020 | C.W. Pipe Pl. Cluster 08 (Block 18 to 20) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C09 | UA1C09F020 | C.W. Pipe Pl. Cluster 09 (Block 21 to 22) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C10 | UA1C10F020 | C.W. Pipe Pl. Cluster 10 (Block 23 to 25) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C11 | UA1C11F020 | C.W. Pipe Pl. Cluster 11 (Block 26 to 28) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C12 | UA1C12F020 | C.W. Pipe Pl. Cluster 12 (Block 29 to 30) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C13 | UA1C13F020 | C.W. Pipe Pl. Cluster 13 (Block 31 to 32) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C14 | UA1C14F020 | C.W. Pipe Pl. [NAME] (Block 33 to 38) | 7 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B01 | UA1I01F020 | C.W. P.Pl. Area T1/T2 (C01 to C12)  1889m-2003m | 26 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B05 | UA1I05F020 | C.W. Pipe Pl. Area T1 (C04 to C03) 1516m - 1445m | 16 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B13 | UA1I13F020 | C.W. Pipe Pl. Area T1 (C12 to C13) 746m - 596m | 35 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L01 | UA1L01F020 | C.W. Pipe Pl. Landmark 01 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA1L02F020 | C.W. Pipe Pl. Landmark 02 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA1L03F020 | C.W. Pipe Pl. Landmark 03 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA1L04F020 | C.W. Pipe Pl. Landmark 04 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA1L05F020 | C.W. Pipe Pl. Landmark 05 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L06 | UA1L06F020 | C.W. Pipe Pl. Landmark 06 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C01 | UA1C01F030 | [NAME] 01 (Block 01 to 02) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 03 to 05) | 23 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C03 | UA1C03F030 | [NAME] 03 (Block 06 to 08) | 23 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C04 | UA1C04F030 | [NAME] 04 (Block 09 to 10) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C05 | UA1C05F030 | [NAME] 05 (Block 11 to 12) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 13 to 14) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C07 | UA1C07F030 | [NAME] 07 (Block 15 to 17) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C08 | [NAME] | [NAME] 08 (Block 18 to 20) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C09 | UA1C09F030 | [NAME] 09 (Block 21 to 22) | 17 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C10 | UA1C10F030 | [NAME] 10 (Block 23 to 25) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C11 | [NAME] | [NAME] 11 (Block 26 to 28) | 21 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C12 | UA1C12F030 | [NAME] 12 (Block 29 to 30) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C13 | UA1C13F030 | [NAME] 13 (Block 31 to 32) | 14 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | C14 | [NAME] | [NAME] 14 (Block 33 to 38) | 7 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | B01 | UA1I01F030 | C.W. BF. Area T1/T2 (C01 to C12)  1889m-2003m | 26 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | B05 | UA1I05F030 | [NAME] Area T1 (C04 to C03) 1516m - 1445m | 16 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | B13 | UA1I13F030 | [NAME] Area T1 (C12 to C13) 746m - 596m | 35 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | L01 | UA1L01F030 | [NAME] Landmark 01 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA1L02F030 | [NAME] Landmark 02 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | [NAME] | [NAME] Landmark 03 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA1L04F030 | [NAME] Landmark 04 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA1L05F030 | [NAME] Landmark 05 | 6 | 0
6 | QT.1 | BC04.05.10.01.02.01.30 | Chilled Water Backfilling | Task Dependent | L06 | UA1L06F030 | [NAME] Landmark 06 | 6 | 0
0 | Chilled Water Type 2
2 | Chilled Water Type 2
4 | Chilled Water Type 2
6 | Chilled Water Type 2 | BC04.05.10.02 | Chilled Water Type 2 | WBS Summary | B00 | UA2G000000 | Chilled Water Type 2 | 443 | 28126368
2 | Chilled Water Connection
4 | Connection C.W to Heat Exchanger
6 | QT.2 | BC04.05.10.02.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C06 | UA2C06F040 | Chilled Water to Heat Exchanger Connect-B15 | 6 | 0
2 | Front Side
4 | Chilled Water
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C01 | UA2C01F005 | [NAME]. Cluster 01 (Block 01 to 02) | 19 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C02 | UA2C02F005 | [NAME]. Cluster 02 (Block 03 to 04) | 19 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C03 | UA2C03F005 | [NAME]. [NAME] (Block 05 to 07) | 78 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C04 | UA2C04F005 | [NAME]. [NAME] (Block 08 to 10) | 73 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C05 | UA2C05F005 | [NAME]. [NAME] (Block 11 to 13) | 36 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C06 | UA2C06F005 | [NAME]. [NAME] (Block 14 to 16) | 36 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C07 | UA2C07F005 | [NAME]. [NAME] (Block 17 to 19) | 31 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C08 | UA2C08F005 | [NAME]. [NAME] (Block 20 to 22) | 66 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C09 | UA2C09F005 | [NAME]. [NAME] (Block 23 to 25) | 21 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C10 | UA2C10F005 | [NAME]. Cluster 10 (Block 26 to 28) | 20 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C11 | UA2C11F005 | [NAME]. Cluster 11 | 28 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | C12 | [NAME] | [NAME]. Cluster 12 | 28 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | B01 | UA2I01F005 | [NAME]. Area T2/T3 3302m-3411m | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | L01 | UA2L01F005 | [NAME]. Landmark 01 | 19 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA2L02F005 | [NAME]. Landmark 02 | 36 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA2L03F005 | [NAME]. Landmark 3 | 36 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA2L04F005 | [NAME]. Landmark 04 | 31 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA2L05F005 | [NAME]. Landmark 05 | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | L06 | UA2L06F005 | [NAME]. Landmark 06 | 20 | 0
6 | QT.2 | BC04.05.10.02.02.01.05 | Bulk Excavation | Task Dependent | L07 | UA2L07F005 | [NAME]. Landmark 07 | 27 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C01 | UA2C01F010 | C.W. Excav. Cluster 01 (Block 01 to 02) | 15 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C02 | [NAME] | C.W. Excav. Cluster 02 (Block 03 to 04) | 15 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C03 | [NAME] | C.W. Excav. [NAME] (Block 05 to 07) | 72 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C04 | UA2C04F010 | C.W. Excav. [NAME] (Block 08 to 10) | 66 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C05 | UA2C05F010 | C.W. Excav. [NAME] (Block 11 to 13) | 30 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C06 | UA2C06F010 | C.W. Excav. [NAME] (Block 14 to 16) | 30 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C07 | UA2C07F010 | C.W. Excav. [NAME] (Block 17 to 19) | 26 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C08 | [NAME] | C.W. Excav. [NAME] (Block 20 to 22) | 61 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C09 | UA2C09F010 | C.W. Excav. [NAME] (Block 23 to 25) | 21 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C10 | [NAME] | C.W. Excav. [NAME] (Block 26 to 28) | 20 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C11 | UA2C11F010 | C.W. Excav. [NAME] | 28 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | C12 | UA2C12F010 | C.W. Excav. Cluster 12 | 28 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | B01 | UA2I01F010 | [NAME]. Area T2/T3 (C01 to C06) 3302m-3411m | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | L01 | UA2L01F010 | C.W. Excav. Landmark 01 | 15 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA2L02F010 | C.W. Excav. Landmark 02 | 30 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA2L03F010 | C.W. Excav. Landmark 3 | 30 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | [NAME] | C.W. Excav. Landmark 04 | 26 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA2L05F010 | C.W. Excav. Landmark 05 | 20 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | L06 | UA2L06F010 | C.W. Excav. [NAME] 06 | 20 | 0
6 | QT.2 | BC04.05.10.02.02.01.10 | Chilled Water Excavation | Task Dependent | L07 | UA2L07F010 | C.W. Excav. Landmark 07 | 27 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C01 | UA2C01F020 | C.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 14 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C02 | UA2C02F020 | C.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 18 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C03 | UA2C03F020 | C.W. Pipe Pl. Cluster 03 (Block 05 to 07) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C04 | UA2C04F020 | C.W. Pipe Pl. Cluster 04 (Block 08 to 10) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C05 | UA2C05F020 | C.W. Pipe Pl. Cluster 05 (Block 11 to 13) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C06 | UA2C06F020 | C.W. Pipe Pl. Cluster 06 (Block 14 to 16) | 25 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C07 | UA2C07F020 | C.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C08 | UA2C08F020 | C.W. Pipe Pl. Cluster 08 (Block 20 to 22) | 25 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C09 | UA2C09F020 | C.W. Pipe Pl. Cluster 09 (Block 23 to 25) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C10 | UA2C10F020 | C.W. Pipe Pl. Cluster 10 (Block 26 to 28) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C11 | UA2C11F020 | C.W. Pipe Pl. Cluster 11 | 16 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C12 | UA2C12F020 | C.W. Pipe Pl. Cluster 12 | 14 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B01 | UA2I01F020 | C.W. P.Pl. Area T2/T3 (C01 to C06) 3302m-3411m | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L01 | UA2L01F020 | C.W. Pipe Pl. Landmark 01 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA2L02F020 | C.W. Pipe Pl. Landmark 02 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA2L03F020 | C.W. Pipe Pl. Landmark 3 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA2L04F020 | C.W. Pipe Pl. Landmark 04 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA2L05F020 | C.W. Pipe Pl. Landmark 05 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L06 | UA2L06F020 | C.W. Pipe Pl. Landmark 06 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L07 | UA2L07F020 | C.W. Pipe Pl. Landmark 07 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C01 | UA2C01F030 | [NAME] 01 (Block 01 to 02) | 14 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C02 | UA2C02F030 | [NAME] 02 (Block 03 to 04) | 18 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C03 | UA2C03F030 | [NAME] 03 (Block 05 to 07) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C04 | UA2C04F030 | [NAME] 04 (Block 08 to 10) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C05 | UA2C05F030 | [NAME] 05 (Block 11 to 13) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 14 to 16) | 25 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C07 | UA2C07F030 | [NAME] 07 (Block 17 to 19) | 22 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C08 | [NAME] | [NAME] 08 (Block 20 to 22) | 25 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C09 | UA2C09F030 | [NAME] 09 (Block 23 to 25) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C10 | UA2C10F030 | [NAME] 10 (Block 26 to 28) | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C11 | UA2C11F030 | [NAME] 11 | 16 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | C12 | UA2C12F030 | [NAME] 12 | 14 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | B01 | UA2I01F030 | C.W. BF. Area T2/T3 (C01 to C06) 3302m-3411m | 24 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | L01 | [NAME] | [NAME] Landmark 01 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | [NAME] | [NAME] Landmark 02 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | [NAME] | [NAME] Landmark 3 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA2L04F030 | [NAME] Landmark 04 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA2L05F030 | [NAME] Landmark 05 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | L06 | UA2L06F030 | [NAME] Landmark 06 | 6 | 0
6 | QT.2 | BC04.05.10.02.02.01.30 | Chilled Water Backfilling | Task Dependent | L07 | UA2L07F030 | [NAME] Landmark 07 | 6 | 0
0 | Chilled Water Type 3
2 | Chilled Water Type 3
4 | Chilled Water Type 3
6 | Chilled Water Type 3 | BC04.05.10.03 | Chilled Water Type 3 | WBS Summary | B00 | UA3G000000 | Chilled Water Type 3 | 438 | 20750036
2 | Chilled Water Connection
4 | Connection C.W to Heat Exchanger
6 | QT.3 | BC04.05.10.03.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C05 | UA3C05F040 | Chilled Water to Heat Exchanger Connect-B11 | 6 | 0
2 | Front Side
4 | Chilled Water
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C01 | UA3C01F005 | [NAME]. Cluster 01 | 31 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C02 | UA3C02F005 | [NAME]. [NAME] (Block 03 to 04) | 31 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C03 | UA3C03F005 | [NAME]. [NAME] (Block 05 to 06) | 31 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C04 | UA3C04F005 | [NAME]. [NAME] (Block 07 to 08) | 34 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C05 | UA3C05F005 | [NAME]. [NAME] (Block 09 to 11) | 34 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C06 | UA3C06F005 | [NAME]. [NAME] (Block 12 to 14) | 36 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C07 | UA3C07F005 | [NAME]. [NAME] (Block 15 to 16) | 36 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C08 | UA3C08F005 | [NAME]. [NAME] (Block 17 to 18) | 59 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C09 | UA3C09F005 | [NAME]. [NAME] (Block 19 to 20) | 61 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | C10 | UA3C10F005 | [NAME]. Cluster 10 | 26 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | B01 | UA3I01F005 | [NAME]. Area T3/T4  4359m-4455m | 6 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | L01 | UA3L01F005 | [NAME]. Landmark 01 | 31 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA3L02F005 | [NAME]. Landmark 02 | 36 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA3L03F005 | [NAME]. Landmark 03 | 25 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | P01 | UA3P01F005 | [NAME]. Plaza 01 | 137 | 0
6 | QT.3 | BC04.05.10.03.02.01.05 | Bulk Excavation | Task Dependent | P02 | UA3P02F005 | [NAME]. [NAME] 02 | 37 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C01 | UA3C01F010 | C.W. Excav. Cluster 01 | 26 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C02 | UA3C02F010 | C.W. Excav. [NAME] (Block 03 to 04) | 26 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C03 | [NAME] | C.W. Excav. [NAME] (Block 05 to 06) | 26 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C04 | UA3C04F010 | C.W. Excav. [NAME] (Block 07 to 08) | 30 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C05 | UA3C05F010 | C.W. Excav. [NAME] (Block 09 to 11) | 30 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C06 | UA3C06F010 | C.W. Excav. [NAME] (Block 12 to 14) | 32 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C07 | [NAME] | C.W. Excav. [NAME] (Block 15 to 16) | 32 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C08 | UA3C08F010 | C.W. Excav. [NAME] (Block 17 to 18) | 53 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C09 | UA3C09F010 | C.W. Excav. [NAME] (Block 19 to 20) | 56 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | C10 | [NAME] | C.W. Excav. [NAME] | 22 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | B01 | UA3I01F010 | [NAME]. Area T3/T4 (C01 to C07) 4359m-4455m | 20 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | L01 | [NAME] | C.W. Excav. Landmark 01 | 26 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | [NAME] | UA3L02F010 | C.W. Excav. Landmark 02 | 32 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | [NAME] | UA3L03F010 | C.W. Excav. Landmark 03 | 21 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | P01 | UA3P01F010 | C.W. Excav. [NAME] 01 | 135 | 0
6 | QT.3 | [NAME] | Chilled Water Excavation | Task Dependent | P02 | UA3P02F010 | C.W. Excav. [NAME] 02 | 32 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C01 | UA3C01F020 | C.W. Pipe Pl. Cluster 01 | 11 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C02 | UA3C02F020 | C.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C03 | UA3C03F020 | C.W. Pipe Pl. Cluster 03 (Block 05 to 06) | 13 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C04 | UA3C04F020 | C.W. Pipe Pl. Cluster 04 (Block 07 to 08) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C05 | UA3C05F020 | C.W. Pipe Pl. Cluster 05 (Block 09 to 11) | 20 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C06 | UA3C06F020 | C.W. Pipe Pl. Cluster 06 (Block 12 to 14) | 23 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C07 | UA3C07F020 | C.W. Pipe Pl. Cluster 07 (Block 15 to 16) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C08 | UA3C08F020 | C.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C09 | UA3C09F020 | C.W. Pipe Pl. Cluster 09 (Block 19 to 20) | 13 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C10 | UA3C10F020 | C.W. Pipe Pl. Cluster 10 | 10 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B01 | UA3I01F020 | C.W. P.Pl. Area T3/T4 (C01 to C07) 4359m-4455m | 20 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L01 | UA3L01F020 | C.W. Pipe Pl. Landmark 01 | 11 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA3L02F020 | C.W. Pipe Pl. Landmark 02 | 10 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA3L03F020 | C.W. Pipe Pl. Landmark 03 | 6 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P01 | UA3P01F020 | C.W. Pipe Pl. Plaza 01 | 8 | 0
6 | QT.3 | BC04.05.10.03.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P02 | UA3P02F020 | C.W. Pipe Pl. [NAME] 02 | 8 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C01 | UA3C01F030 | [NAME] 01 | 11 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C02 | UA3C02F030 | [NAME] 02 (Block 03 to 04) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C03 | UA3C03F030 | [NAME] 03 (Block 05 to 06) | 14 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C04 | UA3C04F030 | [NAME] 04 (Block 07 to 08) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C05 | UA3C05F030 | [NAME] 05 (Block 09 to 11) | 20 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 12 to 14) | 23 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C07 | [NAME] | [NAME] 07 (Block 15 to 16) | 14 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C08 | UA3C08F030 | [NAME] 08 (Block 17 to 18) | 17 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C09 | [NAME] | [NAME] 09 (Block 19 to 20) | 13 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | C10 | [NAME] | [NAME] 10 | 10 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | B01 | UA3I01F030 | C.W. BF. Area T3/T4 (C01 to C07) 4359m-4455m | 20 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | L01 | UA3L01F030 | [NAME] Landmark 01 | 11 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA3L02F030 | [NAME] Landmark 02 | 10 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA3L03F030 | [NAME] Landmark 03 | 6 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | P01 | UA3P01F030 | [NAME] Plaza 01 | 8 | 0
6 | QT.3 | BC04.05.10.03.02.01.30 | Chilled Water Backfilling | Task Dependent | P02 | UA3P02F030 | [NAME] Plaza 02 | 8 | 0
0 | Chilled Water Type 4
2 | Chilled Water Type 4
4 | Chilled Water Type 4
6 | Chilled Water Type 4 | BC04.05.10.04 | Chilled Water Type 4 | WBS Summary | B00 | UA4G000000 | Chilled Water Type 4 | 383 | 22982635
2 | Chilled Water Connection
4 | Connection C.W to Heat Exchanger
6 | QT.4 | BC04.05.10.04.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C07 | UA4C07F040 | Chilled Water to Heat Exchanger Connect-B18 | 6 | 0
2 | Front Side
4 | Chilled Water
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C01 | UA4C01F005 | [NAME]. Cluster 01 (Block 01 to 03) | 103 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C02 | UA4C02F005 | [NAME]. Cluster 02 (Block 04 to 06) | 56 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C03 | UA4C03F005 | [NAME]. Cluster 03 (Block 07 to 09) | 35 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C04 | UA4C04F005 | [NAME]. [NAME] (Block 10 to 12) | 37 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C05 | UA4C05F005 | [NAME]. [NAME] (Block 13 to 14) | 37 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C06 | UA4C06F005 | [NAME]. [NAME] (Block 15 to 16) | 39 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C07 | UA4C07F005 | [NAME]. [NAME] (Block 17 to 19) | 33 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C08 | UA4C08F005 | [NAME]. Cluster 08 | 57 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | C09 | UA4C09F005 | [NAME]. Cluster 09 | 103 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | B01 | UA4I01F005 | [NAME]. Area T4/T5  5510m-5886m | 6 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | L01 | UA4L01F005 | [NAME]. Landmark 01 | 23 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA4L02F005 | [NAME]. Landmark 02 | 26 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA4L03F005 | [NAME]. Landmark 03 | 38 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA4L04F005 | [NAME]. Landmark 04 | 18 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | P01 | UA4P01F005 | [NAME]. Plaza 01 | 36 | 0
6 | QT.4 | BC04.05.10.04.02.01.05 | Bulk Excavation | Task Dependent | P02 | UA4P02F005 | [NAME]. [NAME] 02 | 45 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C01 | UA4C01F010 | C.W. Excav. Cluster 01 (Block 01 to 03) | 125 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C02 | UA4C02F010 | C.W. Excav. Cluster 02 (Block 04 to 06) | 51 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C03 | UA4C03F010 | C.W. Excav. Cluster 03 (Block 07 to 09) | 31 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C04 | UA4C04F010 | C.W. Excav. [NAME] (Block 10 to 12) | 33 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C05 | UA4C05F010 | C.W. Excav. [NAME] (Block 13 to 14) | 33 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C06 | UA4C06F010 | C.W. Excav. [NAME] (Block 15 to 16) | 34 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C07 | UA4C07F010 | C.W. Excav. [NAME] (Block 17 to 19) | 27 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C08 | UA4C08F010 | C.W. Excav. Cluster 08 | 52 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | C09 | UA4C09F010 | C.W. Excav. [NAME] | 124 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | B01 | UA4I01F010 | C.W.  Exc. Area T4/T5 (C01 to C12) 5510m-5886m | 117 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | L01 | UA4L01F010 | C.W. Excav. Landmark 01 | 19 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA4L02F010 | C.W. Excav. Landmark 02 | 21 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA4L03F010 | C.W. Excav. Landmark 03 | 33 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA4L04F010 | C.W. Excav. Landmark 04 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | P01 | UA4P01F010 | C.W. Excav. [NAME] 01 | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.10 | Chilled Water Excavation | Task Dependent | P02 | UA4P02F010 | C.W. Excav. [NAME] 02 | 41 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C01 | UA4C01F020 | C.W. Pipe Pl. Cluster 01 (Block 01 to 03) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C02 | UA4C02F020 | C.W. Pipe Pl. Cluster 02 (Block 04 to 06) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C03 | UA4C03F020 | C.W. Pipe Pl. Cluster 03 (Block 07 to 09) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C04 | UA4C04F020 | C.W. Pipe Pl. Cluster 04 (Block 10 to 12) | 26 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C05 | UA4C05F020 | C.W. Pipe Pl. Cluster 05 (Block 13 to 14) | 25 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C06 | UA4C06F020 | C.W. Pipe Pl. Cluster 06 (Block 15 to 16) | 25 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C07 | UA4C07F020 | C.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 28 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C08 | UA4C08F020 | C.W. Pipe Pl. Cluster 08 | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C09 | UA4C09F020 | C.W. Pipe Pl. Cluster 09 | 31 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | B01 | UA4I01F020 | C.W.  P.Pl. Area T4/T5 (C01 to C12) 5510m-5886m | 117 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L01 | UA4L01F020 | C.W. Pipe Pl. Landmark 01 | 8 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA4L02F020 | C.W. Pipe Pl. Landmark 02 | 8 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA4L03F020 | C.W. Pipe Pl. Landmark 03 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA4L04F020 | C.W. Pipe Pl. Landmark 04 | 16 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P01 | UA4P01F020 | C.W. Pipe Pl. Plaza 01 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P02 | UA4P02F020 | C.W. Pipe Pl. [NAME] 02 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C01 | UA4C01F030 | [NAME] 01 (Block 01 to 03) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 04 to 06) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C03 | UA4C03F030 | [NAME] 03 (Block 07 to 09) | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C04 | [NAME] | [NAME] 04 (Block 10 to 12) | 26 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C05 | UA4C05F030 | [NAME] 05 (Block 13 to 14) | 25 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C06 | UA4C06F030 | [NAME] 06 (Block 15 to 16) | 25 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C07 | UA4C07F030 | [NAME] 07 (Block 17 to 19) | 28 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C08 | UA4C08F030 | [NAME] 08 | 32 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | C09 | UA4C09F030 | [NAME] 09 | 31 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | B01 | UA4I01F030 | C.W.  BF. Area T4/T5 (C01 to C12) 5510m-5886m | 117 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | L01 | UA4L01F030 | [NAME] Landmark 01 | 8 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA4L02F030 | [NAME] Landmark 02 | 8 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA4L03F030 | [NAME] Landmark 03 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA4L04F030 | [NAME] Landmark 04 | 16 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | P01 | UA4P01F030 | [NAME] Plaza 01 | 14 | 0
6 | QT.4 | BC04.05.10.04.02.01.30 | Chilled Water Backfilling | Task Dependent | P02 | UA4P02F030 | [NAME] Plaza 02 | 14 | 0
0 | Chilled Water Type 5
2 | Chilled Water Type 5
4 | Chilled Water Type 5
6 | Chilled Water Type 5 | BC04.05.10.05 | Chilled Water Type 5 | WBS Summary | B00 | [NAME] | Chilled Water Type 5 | 423 | 46950242
2 | Chilled Water Connection
4 | Connection C.W to Heat Exchanger
6 | QT.5 | BC04.05.10.05.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C08 | UA5C08F040 | Chilled Water to Heat Exchanger Connect-B17 | 6 | 0
6 | QT.5 | BC04.05.10.05.01.01 | Connection C.W to Heat Exchanger | Task Dependent | C18 | UA5C18F040 | Chilled Water to Heat Exchanger Connect-B44 | 6 | 0
2 | Front Side
4 | Chilled 'Water
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C08 | UA5C08F005 | [NAME]. Cluster 08 (Block 17 to 18) | 14 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C09 | UA5C09F005 | [NAME]. [NAME] (Block B19 to B 21) | 14 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C10 | UA5C10F005 | [NAME]. Cluster 10 (Block 22 to 23) | 19 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C11 | UA5C11F005 | [NAME]. [NAME] (Block 24 to 25) | 30 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C12 | UA5C12F005 | [NAME]. Cluster 12 (Block B26 to 27) | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C13 | UA5C13F005 | [NAME]. [NAME] (Block B28 to 29) | 27 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C14 | UA5C14F005 | [NAME]. [NAME] (Block B30 to 32) | 29 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C15 | UA5C15F005 | [NAME]. [NAME] (Block B33 to B35) | 29 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C16 | UA5C16F005 | [NAME]. [NAME] (Block B36 to 38) | 30 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C17 | UA5C17F005 | [NAME]. [NAME] (Block [NAME] to 41) | 31 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C18 | UA5C18F005 | [NAME]. Cluster 18 (Block B42 to 44) | 62 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C19 | UA5C19F005 | [NAME]. [NAME] (Block 45 to 47) | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C20 | UA5C20F005 | [NAME]. Cluster 20 (Block 48 to 50) | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C21 | UA5C21F005 | [NAME]. Cluster  21 (Block 51 to 53) | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | C22 | UA5C22F005 | [NAME]. Cluster 22 (Block 54 to 55) | 24 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | BC0 | UA5CORF005 | [NAME]. Corner | 47 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA5L04F005 | [NAME]. Landmark 04 | 19 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | [NAME] | UA5L05F005 | [NAME]. Landmark 05 | 27 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | L06 | UA5L06F005 | [NAME]. Landmark 06 | 29 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | L07 | UA5L07F005 | [NAME]. Landmark 07 | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | P02 | UA5P02F005 | [NAME]. [NAME] 02 | 49 | 0
6 | QT.5 | BC04.05.10.05.02.01.05 | Bulk Excavation | Task Dependent | P03 | UA5P03F005 | [NAME]. [NAME] 03 | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C08 | UA5C08F010 | C.W. Excav. Cluster 08 (Block 17 to 18) | 9 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C09 | UA5C09F010 | C.W. Excav. [NAME] (Block B19 to B 21) | 9 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C10 | UA5C10F010 | C.W. Excav. [NAME] (Block 22 to 23) | 15 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C11 | UA5C11F010 | C.W. Excav. [NAME] (Block 24 to 25) | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C12 | UA5C12F010 | C.W. Excav. Cluster 12 (Block B26 to 27) | 22 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C13 | UA5C13F010 | C.W. Excav. [NAME] (Block B28 to 29) | 23 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C14 | UA5C14F010 | C.W. Excav. [NAME] (Block B30 to 32) | 24 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C15 | UA5C15F010 | C.W. Excav. [NAME] (Block B33 to B35) | 24 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C16 | UA5C16F010 | C.W. Excav. [NAME] (Block B36 to 38) | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C17 | UA5C17F010 | C.W. Excav. [NAME] (Block [NAME] to 41) | 27 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C18 | UA5C18F010 | C.W. Excav. [NAME] (Block B42 to 44) | 58 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C19 | UA5C19F010 | C.W. Excav. [NAME] (Block 45 to 47) | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C20 | UA5C20F010 | C.W. Excav. Cluster 20 (Block 48 to 50) | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C21 | UA5C21F010 | C.W. Excav. [NAME] (Block 51 to 53) | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | C22 | UA5C22F010 | C.W. Excav. [NAME] (Block 54 to 55) | 24 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | BC0 | UA5CORF010 | C.W. Excav. Corner | 42 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA5L04F010 | C.W. Excav. Landmark 04 | 15 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | [NAME] | UA5L05F010 | C.W. Excav. Landmark 05 | 23 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | L06 | UA5L06F010 | C.W. Excav. [NAME] 06 | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | L07 | UA5L07F010 | C.W. Excav. Landmark 07 | 26 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | P02 | UA5P02F010 | C.W. Excav. [NAME] 02 | 45 | 0
6 | QT.5 | BC04.05.10.05.02.01.10 | Chilled Water Excavation | Task Dependent | P03 | UA5P03F010 | C.W. Excav. [NAME] 03 | 25 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C08 | UA5C08F020 | C.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C09 | UA5C09F020 | C.W. Pipe Pl. Cluster 09 (Block B19 to B 21) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C10 | UA5C10F020 | C.W. Pipe Pl. Cluster 10 (Block 22 to 23) | 12 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C11 | UA5C11F020 | C.W. Pipe Pl. Cluster 11 (Block 24 to 25) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C12 | UA5C12F020 | C.W. Pipe Pl. Cluster 12 (Block B26 to 27) | 12 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C13 | UA5C13F020 | C.W. Pipe Pl. Cluster 13 (Block B28 to 29) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C14 | UA5C14F020 | C.W. Pipe Pl. Cluster 14 (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C15 | UA5C15F020 | C.W. Pipe Pl. Cluster 15 (Block B33 to B35) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C16 | UA5C16F020 | C.W. Pipe Pl. [NAME] (Block B36 to 38) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C17 | UA5C17F020 | C.W. Pipe Pl. Cluster 17 (Block [NAME] to 41) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C18 | UA5C18F020 | C.W. Pipe Pl. Cluster 18 (Block B42 to 44) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C19 | UA5C19F020 | C.W. Pipe Pl. Cluster 19 (Block 45 to 47) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C20 | UA5C20F020 | C.W. Pipe Pl. Cluster 20 (Block 48 to 50) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C21 | UA5C21F020 | C.W. Pipe Pl. Cluster 21 (Block 51 to 53) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | C22 | UA5C22F020 | C.W. Pipe Pl. Cluster 22 (Block 54 to 55) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | BC0 | UA5CORF020 | C.W. Pipe Pl. Corner | 10 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA5L04F020 | C.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | [NAME] | UA5L05F020 | C.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L06 | UA5L06F020 | C.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | L07 | UA5L07F020 | C.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P02 | UA5P02F020 | C.W. Pipe Pl. [NAME] 02 | 8 | 0
6 | QT.5 | BC04.05.10.05.02.01.20 | Chilled Water Pipe Placing | Task Dependent | P03 | UA5P03F020 | C.W. Pipe Pl. [NAME] 03 | 8 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C08 | UA5C08F030 | [NAME] 08 (Block 17 to 18) | 6 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C09 | UA5C09F030 | [NAME] 09 (Block B19 to B 21) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C10 | UA5C10F030 | [NAME] 10 (Block 22 to 23) | 12 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C11 | UA5C11F030 | [NAME] 11 (Block 24 to 25) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C12 | UA5C12F030 | [NAME] 12 (Block B26 to 27) | 12 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C13 | UA5C13F030 | [NAME] 13 (Block B28 to 29) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C14 | UA5C14F030 | [NAME] 14 (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C15 | [NAME] | [NAME] 15 (Block B33 to B35) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C16 | UA5C16F030 | [NAME] 16 (Block B36 to 38) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C17 | UA5C17F030 | [NAME] 17 (Block [NAME] to 41) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C18 | UA5C18F030 | [NAME] 18 (Block B42 to 44) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C19 | UA5C19F030 | [NAME] 19 (Block 45 to 47) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C20 | [NAME] | [NAME] 20 (Block 48 to 50) | 18 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C21 | [NAME] | [NAME] 21 (Block 51 to 53) | 20 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | C22 | UA5C22F030 | [NAME] 22 (Block 54 to 55) | 16 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | BC0 | UA5CORF030 | [NAME] | 10 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA5L04F030 | [NAME] Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | [NAME] | UA5L05F030 | [NAME] Landmark 05 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | L06 | UA5L06F030 | [NAME] Landmark 06 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | L07 | UA5L07F030 | [NAME] Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | P02 | UA5P02F030 | [NAME] Plaza 02 | 8 | 0
6 | QT.5 | BC04.05.10.05.02.01.30 | Chilled Water Backfilling | Task Dependent | P03 | UA5P03F030 | [NAME] Plaza 03 | 8 | 0
0 | Utilities
2 | Utilities
4 | Utilities
6 | Testing&Inspection during Construction-Utilities | BC04.05.11 | Utilities | Task Dependent | B00 | QT0G001000 | Testing&Inspection during Construction-Utilities | 328 | 0
0 | Utilities Type 1
2 | Utilities Type 1
4 | Utilities Type 1
6 | Utilities Type 1 | BC04.05.11.01 | Utilities Type 1 | WBS Summary | B00 | [NAME] | Utilities Type 1 | 510 | 59452289
3 | Storm Water Type 1
5 | Storm Water Type 1
4 | Front Side
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C01 | UB1C01F010 | S.W. Excav. Cluster 01 (Block 01 to 02) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C02 | UB1C02F010 | S.W. Excav. Cluster 02 (Block 03 to 05) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C03 | UB1C03F010 | S.W. Excav. Cluster 03 (Block 06 to 08) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C04 | UB1C04F010 | S.W. Excav. Cluster 04 (Block 09 to 10) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C05 | [NAME] | S.W. Excav. Cluster 05 (Block 11 to 12) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C06 | UB1C06F010 | S.W. Excav. [NAME] (Block 13 to 14) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C07 | UB1C07F010 | S.W. Excav. Cluster 07 (Block 15 to 17) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C08 | UB1C08F010 | S.W. Excav. Cluster 08 (Block 18 to 20) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C09 | UB1C09F010 | S.W. Excav. Cluster 09 (Block 21 to 22) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C10 | UB1C10F010 | S.W. Excav. [NAME] (Block 23 to 25) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C11 | UB1C11F010 | S.W. Excav. Cluster 11 (Block 26 to 28) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C12 | UB1C12F010 | S.W. Excav. Cluster 12 (Block 29 to 30) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C13 | UB1C13F010 | S.W. Excav. Cluster 13 (Block 31 to 32) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C14 | [NAME] | S.W. Excav. [NAME] (Block 33 to 38) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C15 | UB1C15F010 | S.W. Excav. Cluster 15 (Block 36 to 38) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | C16 | UB1C16F010 | S.W. Excav. [NAME] (Block 39 to 40) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | L01 | [NAME] | S.W. Excav. Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB1L02F010 | S.W. Excav. Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB1L03F010 | S.W. Excav. Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB1L04F010 | S.W. Excav. Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | L06 | UB1L06F010 | S.W. Excav. [NAME] 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.10 | Storm Water Excavation | Task Dependent | L07 | UB1L07F010 | S.W. Excav. Landmark 07 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB1C01F020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB1C02F020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 05) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB1C03F020 | S.W. Pipe Pl. Cluster 03 (Block 06 to 08) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB1C04F020 | S.W. Pipe Pl. Cluster 04 (Block 09 to 10) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB1C05F020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 12) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB1C06F020 | S.W. Pipe Pl. Cluster 06 (Block 13 to 14) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB1C07F020 | S.W. Pipe Pl. Cluster 07 (Block 15 to 17) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB1C08F020 | S.W. Pipe Pl. Cluster 08 (Block 18 to 20) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB1C09F020 | S.W. Pipe Pl. Cluster 08 (Block 21 to 22) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB1C10F020 | S.W. Pipe Pl. Cluster 09 (Block 23 to 25) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB1C11F020 | S.W. Pipe Pl. Cluster 11 (Block 26 to 28) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB1C12F020 | S.W. Pipe Pl. Cluster 12 (Block 29 to 30) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C13 | UB1C13F020 | S.W. Pipe Pl. Cluster 13 (Block 31 to 32) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C14 | UB1C14F020 | S.W. Pipe Pl. [NAME] (Block 33 to 38) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C15 | UB1C15F020 | S.W. Pipe Pl. Cluster 15 (Block 36 to 38) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | C16 | UB1C16F020 | S.W. Pipe Pl. [NAME] (Block 39 to 40) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB1L01F020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L02F020 | S.W. Pipe Pl. Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L03F020 | S.W. Pipe Pl. Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L04F020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L05F020 | S.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB1L06F020 | S.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB1L07F020 | S.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C01 | UB1C01F030 | [NAME] 01 (Block 01 to 02) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C02 | UB1C02F030 | [NAME] 02 (Block 03 to 05) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C03 | [NAME] | [NAME] 03 (Block 06 to 08) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C04 | UB1C04F030 | [NAME] 04 (Block 09 to 10) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C05 | UB1C05F030 | S.W. Backfill Cluster 05 (Block 11 to 12) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C06 | UB1C06F030 | [NAME] 06 (Block 13 to 14) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C07 | UB1C07F030 | [NAME] 07 (Block 15 to 17) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C08 | [NAME] | [NAME] 08 (Block 18 to 20) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C09 | [NAME] | [NAME] 09 (Block 21 to 22) | 9 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C10 | UB1C10F030 | [NAME] 10 (Block 23 to 25) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C11 | UB1C11F030 | [NAME] 11 (Block 26 to 28) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C12 | UB1C12F030 | [NAME] 12 (Block 29 to 30) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C13 | UB1C13F030 | [NAME] 13 (Block 31 to 32) | 8 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C14 | UB1C14F030 | [NAME] 14 (Block 33 to 38) | 13 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C15 | UB1C15F030 | [NAME] 15 (Block 36 to 38) | 11 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | C16 | UB1C16F030 | [NAME] 16 (Block 39 to 40) | 7 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | L01 | UB1L01F030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L02F030 | S.W. Backfill Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L04F030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L05F030 | S.W. Backfill Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | L06 | UB1L06F030 | S.W. Backfill Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.01.30 | Storm Water Backfill | Task Dependent | L07 | [NAME] | S.W. Backfill Landmark 07 | 5 | 0
4 | Rear Side
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C01 | UB1C01R010 | S.W. Excav. Cluster 01 (Block 01 to 02) | 13 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C02 | [NAME] | S.W. Excav. Cluster 02 (Block 03 to 05) | 21 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C03 | UB1C03R010 | S.W. Excav. Cluster 03 (Block 06 to 08) | 21 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C04 | UB1C04R010 | S.W. Excav. Cluster 04 (Block 09 to 10) | 13 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C05 | UB1C05R010 | S.W. Excav. Cluster 05 (Block 11 to 12) | 13 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C06 | UB1C06R010 | S.W. Excav. [NAME] (Block 13 to 14) | 15 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C07 | UB1C07R010 | S.W. Excav. Cluster 07 (Block 15 to 17) | 19 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C08 | UB1C08R010 | S.W. Excav. Cluster 08 (Block 18 to 20) | 19 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C09 | [NAME] | S.W. Excav. Cluster 09 (Block 21 to 22) | 15 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C10 | UB1C10R010 | S.W. Excav. [NAME] (Block 23 to 25) | 19 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C11 | [NAME] | S.W. Excav. Cluster 11 (Block 26 to 28) | 19 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C12 | UB1C12R010 | S.W. Excav. Cluster 12 (Block 29 to 30) | 12 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C13 | UB1C13R010 | S.W. Excav. Cluster 13 (Block 31 to 32) | 13 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C14 | [NAME] | S.W. Excav. [NAME] (Block 33 to 38) | 21 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C15 | UB1C15R010 | S.W. Excav. Cluster 15 (Block 36 to 38) | 19 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | C16 | UB1C16R010 | S.W. Excav. [NAME] (Block 39 to 40) | 12 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | L01 | UB1L01R010 | S.W. Excav. Landmark 01 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | [NAME] | UB1L02R010 | S.W. Excav. Landmark 02 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | [NAME] | UB1L03R010 | S.W. Excav. Landmark 03 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | [NAME] | UB1L04R010 | S.W. Excav. Landmark 04 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | [NAME] | UB1L05R010 | S.W. Excav. Landmark 05 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | L06 | UB1L06R010 | S.W. Excav. [NAME] 06 | 9 | 0
6 | QT.1 | [NAME] | Storm Water Excavation | Task Dependent | L07 | [NAME] | S.W. Excav. Landmark 07 | 9 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB1C01R020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB1C02R020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 05) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB1C03R020 | S.W. Pipe Pl. Cluster 03 (Block 06 to 08) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB1C04R020 | S.W. Pipe Pl. Cluster 04 (Block 09 to 10) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB1C05R020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 12) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB1C06R020 | S.W. Pipe Pl. Cluster 06 (Block 13 to 14) | 14 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB1C07R020 | S.W. Pipe Pl. Cluster 07 (Block 15 to 17) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB1C08R020 | S.W. Pipe Pl. Cluster 08 (Block 18 to 20) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB1C09R020 | S.W. Pipe Pl. Cluster 09 (Block 21 to 22) | 15 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB1C10R020 | S.W. Pipe Pl. Cluster 10 (Block 23 to 25) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB1C11R020 | S.W. Pipe Pl. Cluster 11 (Block 26 to 28) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB1C12R020 | S.W. Pipe Pl. Cluster 12 (Block 29 to 30) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C13 | UB1C13R020 | S.W. Pipe Pl. Cluster 13 (Block 31 to 32) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C14 | UB1C14R020 | S.W. Pipe Pl. [NAME] (Block 33 to 38) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C15 | UB1C15R020 | S.W. Pipe Pl. Cluster 15 (Block 36 to 38) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | C16 | UB1C16R020 | S.W. Pipe Pl. [NAME] (Block 39 to 40) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB1L01R020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L02R020 | S.W. Pipe Pl. Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L03R020 | S.W. Pipe Pl. Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L04R020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB1L05R020 | S.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB1L06R020 | S.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB1L07R020 | S.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C01 | UB1C01R030 | [NAME] 01 (Block 01 to 02) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 03 to 05) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C03 | UB1C03R030 | [NAME] 03 (Block 06 to 08) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C04 | UB1C04R030 | [NAME] 04 (Block 09 to 10) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C05 | [NAME] | S.W. Backfill Cluster 05 (Block 11 to 12) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C06 | UB1C06R030 | [NAME] 06 (Block 13 to 14) | 14 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C07 | UB1C07R030 | [NAME] 07 (Block 15 to 17) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C08 | UB1C08R030 | [NAME] 08 (Block 18 to 20) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C09 | UB1C09R030 | [NAME] 09 (Block 21 to 22) | 15 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C10 | UB1C10R030 | [NAME] 10 (Block 23 to 25) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C11 | UB1C11R030 | [NAME] 11 (Block 26 to 28) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C12 | [NAME] | [NAME] 12 (Block 29 to 30) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C13 | UB1C13R030 | [NAME] 13 (Block 31 to 32) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C14 | UB1C14R030 | [NAME] 14 (Block 33 to 38) | 20 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C15 | UB1C15R030 | [NAME] 15 (Block 36 to 38) | 18 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | C16 | [NAME] | [NAME] 16 (Block 39 to 40) | 12 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | L01 | UB1L01R030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L02R030 | S.W. Backfill Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L03R030 | S.W. Backfill Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L04R030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB1L05R030 | S.W. Backfill Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | L06 | UB1L06R030 | S.W. Backfill Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.01.02.30 | Storm Water Backfill | Task Dependent | L07 | UB1L07R030 | S.W. Backfill Landmark 07 | 5 | 0
3 | Foul Water
5 | Foul Water
6 | QT.1 | BC04.05.11.01.02 | Foul Water | Task Dependent | C01 | UC1C01F020 | F.W. Rising Pipe Pl. Cluster 01 (Block 01 to 02) | 70 | 0
6 | QT.1 | BC04.05.11.01.02 | Foul Water | Task Dependent | C01 | UC1C01R110 | F.W.  Pumping Station A Chain.1914m | 30 | 0
4 | Foul Water Excavation
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C01 | UC1C01R010 | F.W.Excav. Cluster 01 (Block 01 to 02) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C02 | UC1C02R010 | F.W.Excav. Cluster 02 (Block 03 to 05) | 18 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C03 | UC1C03R010 | F.W.Excav.Cluster 03 (Block 06 to 08) | 18 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C04 | UC1C04R010 | F.W.Excav. Cluster 04 (Block 09 to 10) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C05 | [NAME] | F.W.Excav. Cluster 05 (Block 11 to 12) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C06 | UC1C06R010 | F.W.Excav. [NAME] (Block 13 to 14) | 13 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C07 | UC1C07R010 | F.W.Excav. Cluster 07 (Block 15 to 17) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C08 | UC1C08R010 | F.W.Excav. Cluster 08 (Block 18 to 20) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C09 | UC1C09R010 | F.W.Excav. Cluster 09 (Block 21 to 22) | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C11 | UC1C11R010 | F.W.Excav. Cluster 11 (Block 26 to 28) | 13 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C12 | UC1C12R010 | F.W.Excav. Cluster 12 (Block 29 to 30) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C13 | UC1C13R010 | F.W.Excav. Cluster 13 (Block 31 to 32) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C14 | UC1C14R010 | F.W.Excav. [NAME] (Block 33 to 35) | 19 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C15 | UC1C15R010 | F.W.Excav. Cluster 15 (Block 36 to 38) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | C16 | [NAME] | F.W.Excav. [NAME] (Block 39 to 40) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | B01 | UC1I01R010 | [NAME]. Area T1/T2 (C01 to C12)  1889m -2003m | 4 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | B05 | UC1I05R010 | F.W. Excav. Area T1 (C04 to C03) 1445m - 1516m | 13 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | B13 | UC1I13R010 | F.W.Excav. Area T1 (C08 to C07) 596m - 746m | 27 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | L01 | UC1L01R010 | F.W.Excav. Landmark 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | [NAME] | [NAME] | F.W.Excav. Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC1L03R010 | F.W.Excav. Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC1L04R010 | F.W.Excav. Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC1L05R010 | F.W.Excav. Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | L06 | UC1L06R010 | F.W.Excav. Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.10 | Foul Water Excavation | Task Dependent | L07 | UC1L07R010 | F.W.Excav. Landmark 07 | 5 | 0
4 | Foul Water Pipe Placing
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C01 | UC1C01R020 | F.W.Pipe Pl. Cluster 01 (Block 01 to 02) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C02 | UC1C02R020 | F.W.Pipe Pl. Cluster 02 (Block 03 to 05) | 18 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C03 | UC1C03R020 | F.W.Pipe Pl. Cluster 03 (Block 06 to 08) | 18 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C04 | UC1C04R020 | F.W.Pipe Pl. Cluster 04 (Block 09 to 10) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C05 | UC1C05R020 | F.W.Pipe Pl. Cluster 05 (Block 11 to 12) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C06 | UC1C06R020 | F.W.Pipe Pl. [NAME] (Block 13 to 14) | 13 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C07 | UC1C07R020 | F.W.Pipe Pl. Cluster 07 (Block 15 to 17) | 16 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C08 | UC1C08R020 | F.W.Pipe Pl. Cluster 08 (Block 18 to 20) | 16 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C09 | UC1C09R020 | F.W.Pipe Pl. Cluster 09 (Block 21 to 22) | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C11 | UC1C11R020 | F.W.Pipe Pl. Cluster 11 (Block 26 to 28) | 13 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C12 | UC1C12R020 | F.W.Pipe Pl. Cluster 12 (Block 29 to 30) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C13 | UC1C13R020 | F.W.Pipe Pl. Cluster 13 (Block 31 to 32) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C14 | UC1C14R020 | F.W.Pipe Pl. [NAME] (Block 33 to 38) | 19 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C15 | UC1C15R020 | F.W.Pipe Pl. Cluster 15 (Block 36 to 38) | 16 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | C16 | UC1C16R020 | F.W.Pipe Pl. [NAME] (Block 39 to 40) | 11 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | B01 | UC1I01R020 | F.W. P. Pl. Area T1/T2 (C01 to C12)  1889m-2003m | 4 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | B05 | UC1I05R020 | F.W. Pipe Pl. Area T1 (C04 to C03) 1445m - 1516m | 13 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | B13 | UC1I13R020 | F.W.Pipe Pl. Area T1 (C08 to C07) 596m - 746m | 27 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | L01 | UC1L01R020 | F.W.Pipe Pl. Landmark 01 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | [NAME] | UC1L02R020 | F.W.Pipe Pl. Landmark 02 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | [NAME] | UC1L03R020 | F.W.Pipe Pl. Landmark 03 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | [NAME] | UC1L04R020 | F.W.Pipe Pl. Landmark 04 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | [NAME] | UC1L05R020 | F.W.Pipe Pl. Landmark 05 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | L06 | UC1L06R020 | F.W.Pipe Pl. Landmark 06 | 5 | 0
6 | QT.1 | [NAME] | Foul Water Pipe Placing | Task Dependent | L07 | UC1L07R020 | F.W.Pipe Pl. Landmark 07 | 5 | 0
4 | Foul Water Backfill
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C01 | UC1C01R030 | [NAME] 01 (Block 01 to 02) | 10 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C02 | UC1C02R030 | [NAME] 02 (Block 03 to 05) | 18 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C03 | UC1C03R030 | [NAME] 03 (Block 06 to 08) | 18 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C04 | UC1C04R030 | [NAME] 04 (Block 09 to 10) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C05 | UC1C05R030 | [NAME] 05 (Block 11 to 12) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 13 to 14) | 13 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C07 | [NAME] | [NAME] 07 (Block 15 to 17) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C08 | UC1C08R030 | [NAME] 08 (Block 18 to 20) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C09 | [NAME] | [NAME] 09 (Block 21 to 22) | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C11 | UC1C11R030 | [NAME] 11 (Block 26 to 28) | 13 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C12 | UC1C12R030 | [NAME] 12 (Block 29 to 30) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C13 | UC1C13R030 | [NAME] 13 (Block 31 to 32) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C14 | UC1C14R030 | [NAME] 14 (Block 33 to 38) | 19 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C15 | UC1C15R030 | [NAME] 15 (Block 36 to 38) | 16 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | C16 | UC1C16R030 | [NAME] 16 (Block 39 to 40) | 11 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | B01 | UC1I01R030 | F.W. BF. Area T1/T2 (C01 to C12)  1889m-2003m | 4 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | B05 | UC1I05R030 | [NAME] T1 (C04 to C03) 1445m - 1516m | 13 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | B13 | UC1I13R030 | [NAME] T1 (C08 to C07) 596m - 746m | 27 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | L01 | UC1L01R030 | [NAME] 01 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | [NAME] | UC1L03R030 | F.W. Backfill Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | [NAME] | UC1L04R030 | [NAME] Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | [NAME] | [NAME] | F.W. Backfill Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | L06 | [NAME] | [NAME] 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.02.30 | [NAME] | Task Dependent | L07 | [NAME] | [NAME] 07 | 5 | 0
4 | Foul Water Manhole Connection
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC1C01M010 | MH1-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC1C01M020 | MH2-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC1C02M040 | MH4-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC1C02M050 | MH5-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC1C02M060 | MH6-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC1C03M070 | MH7-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | [NAME] | MH8-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC1C03M090 | MH9-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC1C04M110 | MH11-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC1C04M120 | MH12-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC1C05M130 | MH13-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC1C05M140 | MH14-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC1C06M160 | MH16-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | [NAME] | MH17-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | [NAME] | MH18-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC1C07M190 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC1C07M200 | MH20-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC1C07M210 | MH21-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC1C08M220 | MH22-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC1C08M230 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC1C08M240 | MH24-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC1C09M260 | MH26-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC1C09M270 | MH27-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC1C10M280 | MH28-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC1C10M290 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC1C10M300 | MH30-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C11 | UC1C11M310 | MH31-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C11 | UC1C11M320 | MH32-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C11 | UC1C11M330 | MH33-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C12 | UC1C12M350 | MH35-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C12 | UC1C12M360 | MH36-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C13 | UC1C13M370 | MH37-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C13 | UC1C13M380 | MH38-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC1C14M400 | MH40-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC1C14M410 | MH41-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC1C14M420 | MH42-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC1C14M430 | MH43-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC1C15M440 | MH44-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC1C15M450 | MH45-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC1C15M460 | MH46-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C16 | [NAME] | MH48-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | C16 | UC1C16M490 | MH49-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC1L01M030 | MH3-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L02M100 | MH10-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L03M150 | MH15-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L03M151 | MH15A -Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L03M152 | MH15B-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L04M250 | MH25-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L05M340 | MH34-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L05M341 | MH34 A-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC1L05M342 | MH34B-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L06 | [NAME] | MH39-Connect to Main Foul Sewer line | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L06 | UC1L06M391 | MH39 A-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L06 | UC1L06M392 | MH39B-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC1L07M470 | MH47-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC1L07M471 | MH47A-Connection From Building | 6 | 0
6 | QT.1 | BC04.05.11.01.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC1L07M472 | MH47B-Connection From Building | 6 | 0
4 | Foul Water Microtunneling
6 | QT.1 | BC04.05.11.01.02.50 | Foul Water Microtunneling | Task Dependent | B01 | UC1M01R010 | F.W.  Microtunn. Rear 900m-1058m | 26 | 0
6 | QT.1 | BC04.05.11.01.02.50 | Foul Water Microtunneling | Task Dependent | B02 | UC1M02R010 | F.W.  Microtunn. Rear 1451m-1527m | 22 | 0
2 | Utilities Miscellaneous
4 | Front Side
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C01 | UI1C01F010 | Irrigation-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C02 | UI1C02F010 | Irrigation-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C03 | UI1C03F010 | Irrigation-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C04 | UI1C04F010 | Irrigation-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C05 | UI1C05F010 | Irrigation-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C06 | [NAME] | Irrigation-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C07 | UI1C07F010 | Irrigation-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C08 | UI1C08F010 | Irrigation-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C09 | [NAME] | Irrigation-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C10 | UI1C10F010 | Irrigation-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C11 | UI1C11F010 | Irrigation-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C12 | UI1C12F010 | Irrigation-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C13 | UI1C13F010 | Irrigation-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C14 | UI1C14F010 | Irrigation-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C15 | UI1C15F010 | Irrigation-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | C16 | UI1C16F010 | Irrigation-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | L01 | UI1L01F010 | Irrigation-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | [NAME] | UI1L03F010 | Irrigation-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | [NAME] | UI1L04F010 | Irrigation-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | [NAME] | UI1L05F010 | Irrigation-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | L06 | [NAME] | Irrigation-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.01 | Irrigation | Task Dependent | L07 | UI1L07F010 | Irrigation-L07 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C01 | UL1C01F010 | Street Lighting-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C02 | UL1C02F010 | Street Lighting-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C03 | UL1C03F010 | Street Lighting-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C04 | UL1C04F010 | Street Lighting-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C05 | [NAME] | Street Lighting-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C06 | UL1C06F010 | Street Lighting-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C07 | UL1C07F010 | Street Lighting-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C08 | UL1C08F010 | Street Lighting-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C09 | UL1C09F010 | Street Lighting-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C10 | UL1C10F010 | Street Lighting-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C11 | UL1C11F010 | Street Lighting-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C12 | UL1C12F010 | Street Lighting-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C13 | UL1C13F010 | Street Lighting-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C14 | UL1C14F010 | Street Lighting-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C15 | UL1C15F010 | Street Lighting-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C16 | UL1C16F010 | Street Lighting-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | L01 | UL1L01F010 | Street Lighting-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL1L02F010 | Street Lighting-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL1L03F010 | Street Lighting-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL1L04F010 | Street Lighting-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | L06 | UL1L06F010 | Street Lighting-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | L07 | [NAME] | Street Lighting-L07 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.02 | Street Lighting | Task Dependent | C04 | UQ1C04F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C01 | UQ1C01F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C02 | UQ1C02F010 | [NAME] | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C03 | UQ1C03F010 | [NAME] | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C05 | UQ1C05F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C06 | UQ1C06F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C07 | UQ1C07F010 | [NAME] | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C08 | UQ1C08F010 | [NAME] | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C09 | [NAME] | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C10 | [NAME] | [NAME] | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C11 | UQ1C11F010 | [NAME] | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C12 | UQ1C12F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C13 | UQ1C13F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C14 | UQ1C14F010 | [NAME] | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C15 | UQ1C15F010 | [NAME] | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C16 | UQ1C16F010 | [NAME] | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | L01 | UQ1L01F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ1L02F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ1L03F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ1L04F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ1L05F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | L06 | UQ1L06F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | L07 | UQ1L07F010 | [NAME] | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.03 | [NAME] | Task Dependent | C04 | UT1C04F010 | TSE-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C01 | UT1C01F010 | TSE-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C02 | UT1C02F010 | TSE-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C03 | UT1C03F010 | TSE-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C05 | UT1C05F010 | TSE-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C06 | UT1C06F010 | TSE-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C07 | [NAME] | TSE-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C08 | UT1C08F010 | TSE-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C09 | [NAME] | TSE-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C10 | UT1C10F010 | TSE-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C11 | UT1C11F010 | TSE-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C12 | UT1C12F010 | TSE-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C13 | UT1C13F010 | TSE-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C14 | UT1C14F010 | TSE-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C15 | UT1C15F010 | TSE-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | C16 | UT1C16F010 | TSE-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | L01 | UT1L01F010 | TSE-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT1L02F010 | TSE-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT1L03F010 | TSE-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT1L04F010 | TSE-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT1L05F010 | TSE-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | L06 | UT1L06F010 | TSE-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.01.04 | TSE-Line | Task Dependent | L07 | UT1L07F010 | TSE-L07 | 2 | 0
4 | Rear Side
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C01 | [NAME] | Irrigation-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C02 | UI1C02R010 | Irrigation-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C03 | UI1C03R010 | Irrigation-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C04 | UI1C04R010 | Irrigation-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C05 | UI1C05R010 | Irrigation-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C06 | UI1C06R010 | Irrigation-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C07 | UI1C07R010 | Irrigation-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C08 | UI1C08R010 | Irrigation-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C09 | UI1C09R010 | Irrigation-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C10 | UI1C10R010 | Irrigation-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C11 | UI1C11R010 | Irrigation-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C12 | UI1C12R010 | Irrigation-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C13 | UI1C13R010 | Irrigation-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C14 | UI1C14R010 | Irrigation-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C15 | [NAME] | Irrigation-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | C16 | UI1C16R010 | Irrigation-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | L01 | UI1L01R010 | Irrigation-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | [NAME] | UI1L02R010 | Irrigation-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | [NAME] | UI1L03R010 | Irrigation-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | [NAME] | UI1L05R010 | Irrigation-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | L06 | UI1L06R010 | Irrigation-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.01 | Irrigation | Task Dependent | L07 | UI1L07R010 | Irrigation-L07 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C01 | UL1C01R010 | Street Lighting-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C02 | UL1C02R010 | Street Lighting-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C03 | [NAME] | Street Lighting-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C04 | UL1C04R010 | Street Lighting-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C05 | UL1C05R010 | Street Lighting-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C06 | UL1C06R010 | Street Lighting-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C07 | UL1C07R010 | Street Lighting-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C08 | UL1C08R010 | Street Lighting-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C09 | UL1C09R010 | Street Lighting-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C10 | UL1C10R010 | Street Lighting-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C11 | UL1C11R010 | Street Lighting-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C12 | UL1C12R010 | Street Lighting-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C13 | UL1C13R010 | Street Lighting-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C14 | [NAME] | Street Lighting-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C15 | UL1C15R010 | Street Lighting-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | C16 | UL1C16R010 | Street Lighting-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | L01 | UL1L01R010 | Street Lighting-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | [NAME] | UL1L02R010 | Street Lighting-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | [NAME] | UL1L03R010 | Street Lighting-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | [NAME] | UL1L05R010 | Street Lighting-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | L06 | UL1L06R010 | Street Lighting-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.02 | Street Lighting | Task Dependent | L07 | UL1L07R010 | Street Lighting-L07 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C01 | UJ1C01R010 | P.W. Cluster 01 (Block 01 to 02) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C02 | UJ1C02R010 | P.W. Cluster 02 (Block 03 to 05) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C03 | UJ1C03R010 | P.W. Cluster 03 (Block 06 to 08) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C04 | UJ1C04R010 | P.W. Cluster 04 (Block 09 to 10) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C05 | UJ1C05R010 | P.W. Cluster 05 (Block 11 to 12) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C06 | UJ1C06R010 | P.W. Cluster 06 (Block 13 to 14) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C07 | UJ1C07R010 | P.W. Cluster 07 (Block 15 to 17) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C08 | UJ1C08R010 | P.W. Cluster 08 (Block 18 to 20) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C09 | UJ1C09R010 | P.W. Cluster 09 (Block 21 to 22) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C10 | [NAME] | P.W. Cluster 10 (Block 23 to 25) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C11 | UJ1C11R010 | P.W. Cluster 11 (Block 26 to 28) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C12 | UJ1C12R010 | P.W. Cluster 12 (Block 29 to 30) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C13 | UJ1C13R010 | P.W. Cluster 13 (Block 31 to 32) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C14 | UJ1C14R010 | P.W. Cluster 14 (Block 33 to 38) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C15 | UJ1C15R010 | P.W. Cluster 15 (Block 36 to 38) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | C16 | UJ1C16R010 | P.W. Cluster 16 (Block 39 to 40) | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | B01 | UJ1I01R010 | P.W. Area T1/T2 (C01 to C12)  1889m - 2003m | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | B05 | UJ1I05R010 | P.W. Area T1 (C04 to C03) 1516m - 1445m | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | B13 | UJ1I13R010 | P.W. Area T1 (C08 to C07) 746m - 596m | 10 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | L01 | UJ1L01R010 | P.W. Landmark 01 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | [NAME] | UJ1L02R010 | P.W. Landmark 02 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | [NAME] | [NAME] | P.W. Landmark 03 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | [NAME] | UJ1L04R010 | P.W. Landmark 04 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | [NAME] | UJ1L05R010 | P.W. Landmark 05 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | L06 | UJ1L06R010 | P.W. Landmark 06 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.03 | Potable Water | Task Dependent | L07 | UJ1L07R010 | P.W. Landmark 07 | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C01 | UR1C01R010 | RW  Cluster 01 (Block 01 to 02) | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C03 | UR1C03R010 | RW  Cluster 03 (Block 06 to 08) | 3 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C04 | UR1C04R010 | RW  Cluster 04 (Block 09 to 10) | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C05 | UR1C05R010 | RW  Cluster 05 (Block 11 to 12) | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C06 | UR1C06R010 | RW  Cluster 06 (Block 13 to 14) | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C07 | UR1C07R010 | RW  Cluster 07 (Block 15 to 17) | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C08 | UR1C08R010 | RW  Cluster 08 (Block 18 to 20) | 18 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C09 | UR1C09R010 | RW  Cluster 09 (Block 21 to 22) | 15 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C10 | UR1C10R010 | RW  Cluster 10 (Block 23 to 25) | 18 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C11 | UR1C11R010 | RW  Cluster 11 (Block 26 to 28) | 18 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C12 | UR1C12R010 | RW  Cluster 12 (Block 29 to 30) | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C13 | UR1C13R010 | RW  Cluster 13 (Block 31 to 32) | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C14 | UR1C14R010 | RW  Cluster 14 (Block 33 to 38) | 20 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C15 | UR1C15R010 | RW  Cluster 15 (Block 36 to 38) | 18 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | C16 | UR1C16R010 | RW  Cluster 16 (Block 39 to 40) | 16 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | [NAME] | UR1L02R010 | RW  Landmark 02 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | [NAME] | [NAME] | RW  Landmark 03 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | [NAME] | UR1L04R010 | RW  Landmark 04 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | [NAME] | UR1L05R010 | RW  Landmark 05 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | L06 | UR1L06R010 | RW  Landmark 06 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.04 | Retaining Wall | Task Dependent | L07 | UR1L07R010 | RW  Landmark 07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C01 | [NAME] | TSE-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C02 | UT1C02R010 | TSE-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C03 | UT1C03R010 | TSE-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C04 | UT1C04R010 | TSE-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C05 | UT1C05R010 | TSE-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C06 | UT1C06R010 | TSE-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C07 | UT1C07R010 | TSE-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C08 | UT1C08R010 | TSE-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C09 | UT1C09R010 | TSE-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C10 | [NAME] | TSE-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C11 | [NAME] | TSE-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C12 | UT1C12R010 | TSE-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C13 | UT1C13R010 | TSE-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C14 | UT1C14R010 | TSE-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C15 | UT1C15R010 | TSE-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | C16 | UT1C16R010 | TSE-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | L01 | UT1L01R010 | TSE-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | [NAME] | UT1L02R010 | TSE-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | [NAME] | UT1L03R010 | TSE-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | [NAME] | UT1L04R010 | TSE-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | [NAME] | UT1L05R010 | TSE-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | L06 | UT1L06R010 | TSE-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.05 | TSE Line | Task Dependent | L07 | [NAME] | TSE-L07 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C01 | UE1C01R010 | HV / MV Cables-C01 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C02 | UE1C02R010 | HV / MV Cables-C02 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C03 | UE1C03R010 | HV / MV Cables-C03 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C03 | UE1C03R020 | HV / MV Cables Connect Substation Blg Block 06 | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C04 | UE1C04R010 | HV / MV Cables-C04 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C05 | UE1C05R010 | HV / MV Cables-C05 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C06 | UE1C06R010 | HV / MV Cables-C06 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C07 | UE1C07R010 | HV / MV Cables-C07 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C08 | UE1C08R010 | HV / MV Cables-C08 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C09 | UE1C09R010 | HV / MV Cables-C09 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C10 | UE1C10R010 | HV / MV Cables-C10 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C11 | UE1C11R010 | HV / MV Cables-C11 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C11 | UE1C11R020 | HV / MV Cables Connect Substation Blg Block 26 | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C12 | UE1C12R010 | HV / MV Cables-C12 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C13 | UE1C13R010 | HV / MV Cables-C13 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C14 | UE1C14R010 | HV / MV Cables-C14 | 6 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C15 | [NAME] | HV / MV Cables-C15 | 5 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C15 | UE1C15R020 | HV / MV Cables Connect Substation Blg Block 36 | 12 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | C16 | UE1C16R010 | HV / MV Cables-C16 | 4 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | L01 | UE1L01R010 | HV / MV Cables-L01 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | [NAME] | UE1L02R010 | HV / MV Cables-L02 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | [NAME] | UE1L03R010 | HV / MV Cables-L03 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | [NAME] | UE1L04R010 | HV / MV Cables-L04 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | [NAME] | UE1L05R010 | HV / MV Cables-L05 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | L06 | UE1L06R010 | HV / MV Cables-L06 | 2 | 0
6 | QT.1 | BC04.05.11.01.03.02.06 | HV/MV Cabel | Task Dependent | L07 | UE1L07R010 | HV / MV Cables-L07 | 2 | 0
0 | Utilities Type 2
2 | Utilities Type 2
4 | Utilities Type 2
6 | Utilities Type 2 | BC04.05.11.02 | Utilities Type 2 | WBS Summary | B00 | UG2G000000 | Utilities Type 2 | 545 | 53611362
3 | Storm Water Type 2
5 | Storm Water Type 2
4 | Front Side
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C01 | [NAME] | S.W. Excav. Cluster 01 (Block 01 to 02) | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C02 | UB2C02F010 | S.W. Excav. Cluster 02 (Block 03 to 04) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C03 | UB2C03F010 | S.W. Excav. Cluster 03 (Block 05 to 07) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C04 | UB2C04F010 | S.W. Excav. Cluster 04 (Block 08 to 10) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C05 | UB2C05F010 | S.W. Excav. Cluster 05 (Block 11 to 13) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C06 | UB2C06F010 | S.W. Excav. [NAME] (Block 14 to 16) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C07 | UB2C07F010 | S.W. Excav. Cluster 07 (Block 17 to 19) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C08 | UB2C08F010 | S.W. Excav. Cluster 08 (Block 20 to 22) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C09 | UB2C09F010 | S.W. Excav. Cluster 09 (Block 23 to 25) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C10 | UB2C10F010 | S.W. Excav. [NAME] (Block 26 to 28) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C11 | UB2C11F010 | S.W. Excav. Cluster 11 | 8 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | C12 | [NAME] | S.W. Excav. Cluster 12 | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | L01 | UB2L01F010 | S.W. Excav. Landmark 01 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L02F010 | S.W. Excav. Landmark 02 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L03F010 | S.W. Excav. Landmark 3 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 04 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 05 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | L06 | UB2L06F010 | S.W. Excav. [NAME] 06 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.10 | Storm Water Excavation | Task Dependent | L07 | UB2L07F010 | S.W. Excav. Landmark 07 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB2C01F020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB2C02F020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB2C03F020 | S.W. Pipe Pl. Cluster 03 (Block 05 to 07) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB2C04F020 | S.W. Pipe Pl. Cluster 04 (Block 08 to 10) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB2C05F020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 13) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB2C06F020 | S.W. Pipe Pl. Cluster 06 (Block 14 to 16) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB2C07F020 | S.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB2C08F020 | S.W. Pipe Pl. Cluster 08 (Block 20 to 22) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB2C09F020 | S.W. Pipe Pl. Cluster 09 (Block 23 to 25) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB2C10F020 | S.W. Pipe Pl. Cluster 10 (Block 26 to 28) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB2C11F020 | S.W. Pipe Pl. Cluster 11 | 8 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB2C12F020 | S.W. Pipe Pl. Cluster 12 | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB2L01F020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L02F020 | S.W. Pipe Pl. Landmark 02 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L03F020 | S.W. Pipe Pl. Landmark 3 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L04F020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L05F020 | S.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB2L06F020 | S.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB2L07F020 | S.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C01 | UB2C01F030 | [NAME] 01 (Block 01 to 02) | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C02 | UB2C02F030 | [NAME] 02 (Block 03 to 04) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C03 | [NAME] | [NAME] 03 (Block 05 to 07) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C04 | UB2C04F030 | [NAME] 04 (Block 08 to 10) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C05 | UB2C05F030 | S.W. Backfill Cluster 05 (Block 11 to 13) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C06 | UB2C06F030 | [NAME] 06 (Block 14 to 16) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C07 | UB2C07F030 | [NAME] 07 (Block 17 to 19) | 11 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C08 | UB2C08F030 | [NAME] 08 (Block 20 to 22) | 13 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C09 | [NAME] | [NAME] 09 (Block 23 to 25) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C10 | UB2C10F030 | [NAME] 10 (Block 26 to 28) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C11 | UB2C11F030 | [NAME] 11 | 8 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | C12 | [NAME] | [NAME] 12 | 7 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | L01 | UB2L01F030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L02F030 | S.W. Backfill Landmark 02 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L03F030 | S.W. Backfill Landmark 3 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L04F030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L05F030 | S.W. Backfill Landmark 05 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | L06 | UB2L06F030 | S.W. Backfill Landmark 06 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.01.30 | Storm Water Backfill | Task Dependent | L07 | UB2L07F030 | S.W. Backfill Landmark 07 | 5 | 0
4 | Rear Side
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C01 | UB2C01R010 | S.W. Excav. Cluster 01 (Block 01 to 02) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C02 | UB2C02R010 | S.W. Excav. Cluster 02 (Block 03 to 04) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C03 | UB2C03R010 | S.W. Excav. Cluster 03 (Block 05 to 07) | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C04 | UB2C04R010 | S.W. Excav. Cluster 04 (Block 08 to 10) | 17 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C05 | UB2C05R010 | S.W. Excav. Cluster 05 (Block 11 to 13) | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C06 | UB2C06R010 | S.W. Excav. [NAME] (Block 14 to 16) | 17 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C07 | UB2C07R010 | S.W. Excav. Cluster 07 (Block 17 to 19) | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C08 | UB2C08R010 | S.W. Excav. Cluster 08 (Block 20 to 22) | 17 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C09 | UB2C09R010 | S.W. Excav. Cluster 09 (Block 23 to 25) | 16 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C10 | UB2C10R010 | S.W. Excav. [NAME] (Block 26 to 28) | 16 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C11 | UB2C11R010 | S.W. Excav. Cluster 11 | 11 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | C12 | UB2C12R010 | S.W. Excav. Cluster 12 | 11 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | L01 | UB2L01R010 | S.W. Excav. Landmark 01 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L02R010 | S.W. Excav. Landmark 02 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L03R010 | S.W. Excav. Landmark 3 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L04R010 | S.W. Excav. Landmark 04 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB2L05R010 | S.W. Excav. Landmark 05 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | L06 | UB2L06R010 | S.W. Excav. [NAME] 06 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.10 | Storm Water Excavation | Task Dependent | L07 | UB2L07R010 | S.W. Excav. Landmark 07 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB2C01R020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 02) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB2C02R020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB2C03R020 | S.W. Pipe Pl. Cluster 03 (Block 05 to 07) | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB2C04R020 | S.W. Pipe Pl. Cluster 04 (Block 08 to 10) | 17 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB2C05R020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 13) | 20 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB2C06R020 | S.W. Pipe Pl. Cluster 06 (Block 14 to 16) | 22 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB2C07R020 | S.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 20 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB2C08R020 | S.W. Pipe Pl. Cluster 08 (Block 20 to 22) | 23 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB2C09R020 | S.W. Pipe Pl. Cluster 09 (Block 23 to 25) | 21 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB2C10R020 | S.W. Pipe Pl. Cluster 10 (Block 26 to 28) | 21 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB2C11R020 | S.W. Pipe Pl. Cluster 11 | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB2C12R020 | S.W. Pipe Pl. Cluster 12 | 12 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB2L01R020 | S.W. Pipe Pl. Landmark 01 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L02R020 | S.W. Pipe Pl. Landmark 02 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L03R020 | S.W. Pipe Pl. Landmark 3 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L04R020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB2L05R020 | S.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB2L06R020 | S.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB2L07R020 | S.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C01 | UB2C01R030 | [NAME] 01 (Block 01 to 02) | 9 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C02 | UB2C02R030 | [NAME] 02 (Block 03 to 04) | 12 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C03 | UB2C03R030 | [NAME] 03 (Block 05 to 07) | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C04 | UB2C04R030 | [NAME] 04 (Block 08 to 10) | 17 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C05 | UB2C05R030 | S.W. Backfill Cluster 05 (Block 11 to 13) | 20 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C06 | UB2C06R030 | [NAME] 06 (Block 14 to 16) | 22 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C07 | UB2C07R030 | [NAME] 07 (Block 17 to 19) | 20 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C08 | UB2C08R030 | [NAME] 08 (Block 20 to 22) | 23 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C09 | UB2C09R030 | [NAME] 09 (Block 23 to 25) | 21 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C10 | UB2C10R030 | [NAME] 10 (Block 26 to 28) | 21 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C11 | UB2C11R030 | [NAME] 11 | 15 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | C12 | UB2C12R030 | [NAME] 12 | 12 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | L01 | UB2L01R030 | S.W. Backfill Landmark 01 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L02R030 | S.W. Backfill Landmark 02 | 6 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L03R030 | S.W. Backfill Landmark 3 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L04R030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB2L05R030 | S.W. Backfill Landmark 05 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | L06 | UB2L06R030 | S.W. Backfill Landmark 06 | 5 | 0
6 | QT.2 | BC04.05.11.02.01.02.30 | Storm Water Backfill | Task Dependent | L07 | UB2L07R030 | S.W. Backfill Landmark 07 | 5 | 0
3 | Foul Water
5 | Foul Water
4 | Foul Water Excavation
6 | QT.2 | BC04.05.11.02.02.10 | Foul Water Excavation | Task Dependent | C03 | UC2C03R010 | F.W.Excav. Cluster 03 (Block 05 to 07) | 7 | 0
6 | QT.2 | BC04.05.11.02.02.10 | Foul Water Excavation | Task Dependent | C04 | UC2C04R010 | F.W.Excav. Cluster 04 (Block 08 to 10) | 15 | 0
6 | QT.2 | BC04.05.11.02.02.10 | Foul Water Excavation | Task Dependent | C05 | UC2C05R010 | F.W.Excav. Cluster 05 (Block 11 to 13) | 17 | 0
6 | QT.2 | BC04.05.11.02.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC2L03R010 | F.W.Excav. Landmark 3 | 4 | 0
4 | Foul Water Pipe Placing
6 | QT.2 | BC04.05.11.02.02.20 | Foul Water Pipe Placing | Task Dependent | C03 | UC2C03R020 | F.W.Pipe Pl. Cluster 03 (Block 05 to 07) | 7 | 0
6 | QT.2 | BC04.05.11.02.02.20 | Foul Water Pipe Placing | Task Dependent | C04 | UC2C04R020 | F.W.Pipe Pl. Cluster 04 (Block 08 to 10) | 15 | 0
6 | QT.2 | BC04.05.11.02.02.20 | Foul Water Pipe Placing | Task Dependent | C05 | UC2C05R020 | F.W.Pipe Pl. Cluster 05 (Block 11 to 13) | 17 | 0
6 | QT.2 | BC04.05.11.02.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC2L03R020 | F.W.Pipe Pl. Landmark 3 | 4 | 0
4 | Foul Water Backfill
6 | QT.2 | BC04.05.11.02.02.30 | [NAME] | Task Dependent | C03 | UC2C03R030 | [NAME] 03 (Block 05 to 07) | 7 | 0
6 | QT.2 | BC04.05.11.02.02.30 | [NAME] | Task Dependent | C04 | [NAME] | [NAME] 04 (Block 08 to 10) | 15 | 0
6 | QT.2 | BC04.05.11.02.02.30 | [NAME] | Task Dependent | C05 | [NAME] | [NAME] 05 (Block 11 to 13) | 17 | 0
6 | QT.2 | BC04.05.11.02.02.30 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] Landmark 3 | 4 | 0
4 | Foul Water Manhole Connection
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C01 | UC2C01M010 | MH1-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C01 | UC2C01M011 | MH1A-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C01 | UC2C01M020 | MH2-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C02 | UC2C02M040 | MH4-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C02 | UC2C02M050 | MH5-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C03 | UC2C03M070 | MH7-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C03 | [NAME] | MH8-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C03 | UC2C03M090 | MH9-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C04 | UC2C04M100 | MH10-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C04 | [NAME] | MH11-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C04 | UC2C04M120 | MH12-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C04 | UC2C04M130 | MH13-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C05 | UC2C05M150 | MH15-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C05 | UC2C05M153 | MH15Z-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C05 | UC2C05M160 | MH16-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C06 | UC2C06M170 | MH17-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C06 | UC2C06M180 | MH18-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C06 | UC2C06M190 | MH19-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C06 | UC2C06M200 | MH20-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C07 | UC2C07M220 | MH22-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C07 | UC2C07M230 | [NAME] | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C07 | UC2C07M240 | MH24-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C08 | UC2C08M250 | MH25-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C08 | UC2C08M260 | MH26-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C08 | UC2C08M270 | MH27-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C09 | UC2C09M290 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C09 | UC2C09M293 | MH29Z-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C09 | UC2C09M300 | MH30-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C10 | UC2C10M310 | MH31-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C10 | UC2C10M320 | MH32-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C10 | UC2C10M330 | MH33-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C10 | UC2C10M340 | MH34-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C11 | UC2C11M360 | MH36-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C11 | UC2C11M370 | MH37-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C12 | UC2C12M380 | MH38-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | C12 | UC2C12M390 | MH39-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | L01 | UC2L01M031 | MH3A-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | L01 | UC2L01M032 | MH3B-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | [NAME] | UC2L02M060 | MH6-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | [NAME] | UC2L03M140 | MH14-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | [NAME] | UC2L04M210 | MH21 -Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | [NAME] | UC2L04M212 | MH21B-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | [NAME] | UC2L05M280 | MH28-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | L06 | UC2L06M350 | MH35-Connect to Main Foul Sewer line | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | L07 | UC2L07M381 | MH38A-Connection From Building | 6 | 0
6 | QT.2 | [NAME] | Foul Water Manhole Connection | Task Dependent | L07 | UC2L07M382 | MH38B-Connection From Building | 6 | 0
4 | Foul Water Microtunneling
6 | QT.2 | BC04.05.11.02.02.50 | Foul Water Microtunneling | Task Dependent | B01 | UC2M01R010 | F.W.  Microtunn. Rear 1913m-2426m | 83 | 0
6 | QT.2 | BC04.05.11.02.02.50 | Foul Water Microtunneling | Task Dependent | B02 | UC2M02R010 | F.W.  Microtunn. Rear 2426m-2747m | 52 | 0
6 | QT.2 | BC04.05.11.02.02.50 | Foul Water Microtunneling | Task Dependent | B03 | UC2M03R010 | F.W.  Microtunn. Rear 3010m-3411m | 65 | 0
2 | Utilities Miscellaneous
4 | Front Side
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C01 | [NAME] | Irrigation-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C02 | [NAME] | Irrigation-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C03 | UI2C03F010 | Irrigation-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C04 | UI2C04F010 | Irrigation-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C05 | UI2C05F010 | Irrigation-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C06 | UI2C06F010 | Irrigation-C06 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C07 | UI2C07F010 | Irrigation-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C08 | UI2C08F010 | Irrigation-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C09 | UI2C09F010 | Irrigation-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C10 | UI2C10F010 | Irrigation-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C11 | UI2C11F010 | Irrigation-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | C12 | UI2C12F010 | Irrigation-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | L01 | UI2L01F010 | Irrigation-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | [NAME] | UI2L02F010 | Irrigation-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | [NAME] | UI2L03F010 | Irrigation-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | [NAME] | UI2L04F010 | Irrigation-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | [NAME] | UI2L05F010 | Irrigation-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | L06 | UI2L06F010 | Irrigation-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.01 | Irrigation | Task Dependent | L07 | UI2L07F010 | Irrigation-L07 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C01 | UL2C01F010 | Street Lighting-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C02 | UL2C02F010 | Street Lighting-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C03 | UL2C03F010 | Street Lighting-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C04 | UL2C04F010 | Street Lighting-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C05 | UL2C05F010 | Street Lighting-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C06 | UL2C06F010 | Street Lighting-C06 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C07 | [NAME] | Street Lighting-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C08 | UL2C08F010 | Street Lighting-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C09 | UL2C09F010 | Street Lighting-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C10 | UL2C10F010 | Street Lighting-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C11 | UL2C11F010 | Street Lighting-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | C12 | UL2C12F010 | Street Lighting-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | L01 | [NAME] | Street Lighting-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL2L03F010 | Street Lighting-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL2L04F010 | Street Lighting-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL2L05F010 | Street Lighting-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | L06 | UL2L06F010 | Street Lighting-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.02 | Street Lighting | Task Dependent | L07 | UL2L07F010 | Street Lighting-L07 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C01 | UQ2C01F010 | [NAME] | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C02 | UQ2C02F010 | [NAME] | 5 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C03 | UQ2C03F010 | [NAME] | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C04 | [NAME] | [NAME] | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C05 | UQ2C05F010 | [NAME] | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C06 | UQ2C06F010 | [NAME] | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C07 | UQ2C07F010 | [NAME] | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C08 | UQ2C08F010 | [NAME] | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C09 | UQ2C09F010 | [NAME] | 6 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C10 | UQ2C10F010 | [NAME] | 7 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C11 | UQ2C11F010 | [NAME] | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | C12 | UQ2C12F010 | [NAME] | 4 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | L01 | UQ2L01F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ2L02F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ2L03F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ2L04F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ2L05F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | L06 | UQ2L06F010 | [NAME] | 2 | 0
6 | QT.2 | BC04.05.11.02.03.01.03 | [NAME] | Task Dependent | L07 | UQ2L07F010 | [NAME] | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C01 | UT2C01F010 | TSE-C01 | 4 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C02 | [NAME] | TSE-C02 | 5 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C03 | UT2C03F010 | TSE-C03 | 6 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C04 | UT2C04F010 | TSE-C04 | 7 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C05 | UT2C05F010 | TSE-C05 | 6 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C06 | UT2C06F010 | TSE-C06 | 7 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C07 | UT2C07F010 | TSE-C07 | 6 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C08 | UT2C08F010 | TSE-C08 | 7 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C09 | UT2C09F010 | TSE-C09 | 6 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C10 | UT2C10F010 | TSE-C10 | 7 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C11 | UT2C11F010 | TSE-C11 | 4 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | C12 | UT2C12F010 | TSE-C12 | 4 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | L01 | UT2L01F010 | TSE-L01 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT2L02F010 | TSE-L02 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT2L03F010 | TSE-L03 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT2L04F010 | TSE-L04 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT2L05F010 | TSE-L05 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | L06 | UT2L06F010 | TSE-L06 | 2 | 0
6 | QT.2 | [NAME] | TSE-Line | Task Dependent | L07 | UT2L07F010 | TSE-L07 | 2 | 0
4 | Rear Side
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C01 | UE2C01R010 | HV / MV Cables-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C02 | [NAME] | HV / MV Cables-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C02 | UE2C02R020 | HV / MV Cables Connect Substation Blg Block 04 | 12 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C03 | UE2C03R010 | HV / MV Cables-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C04 | UE2C04R010 | HV / MV Cables-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE2C05R010 | HV / MV Cables-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE2C05R020 | HV / MV Cables Connect Substation Blg Block 12 | 12 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C06 | UE2C06R010 | HV / MV Cables-C06 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE2C07R010 | HV / MV Cables-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C08 | [NAME] | HV / MV Cables-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C08 | UE2C08R020 | HV / MV Cables Connect Substation Blg Block 22 | 12 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C09 | UE2C09R010 | HV / MV Cables-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C10 | UE2C10R010 | HV / MV Cables-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C10 | UE2C10R020 | HV / MV Cables Connect Substation Blg Block 28 | 12 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C11 | [NAME] | HV / MV Cables-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | C12 | UE2C12R010 | HV / MV Cables-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | L01 | UE2L01R010 | HV / MV Cables-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE2L02R010 | HV / MV Cables-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE2L03R010 | HV / MV Cables-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | [NAME] | HV / MV Cables-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE2L05R010 | HV / MV Cables-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | L06 | UE2L06R010 | HV / MV Cables-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.01 | HV/MV Cabel | Task Dependent | L07 | UE2L07R010 | HV / MV Cables-L07 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C01 | UI2C01R010 | Irrigation-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C02 | UI2C02R010 | Irrigation-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C03 | UI2C03R010 | Irrigation-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C04 | UI2C04R010 | Irrigation-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C05 | [NAME] | Irrigation-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C06 | UI2C06R010 | Irrigation-C06 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C07 | UI2C07R010 | Irrigation-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C08 | [NAME] | Irrigation-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C09 | UI2C09R010 | Irrigation-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C10 | UI2C10R010 | Irrigation-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C11 | UI2C11R010 | Irrigation-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | C12 | UI2C12R010 | Irrigation-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | L01 | UI2L01R010 | Irrigation-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | [NAME] | UI2L02R010 | Irrigation-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | [NAME] | UI2L03R010 | Irrigation-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | [NAME] | UI2L05R010 | Irrigation-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | L06 | UI2L06R010 | Irrigation-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.02 | Irrigation | Task Dependent | L07 | UI2L07R010 | Irrigation-L07 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C01 | UL2C01R010 | Street Lighting-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C02 | [NAME] | Street Lighting-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C03 | UL2C03R010 | Street Lighting-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C04 | UL2C04R010 | Street Lighting-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C05 | UL2C05R010 | Street Lighting-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C06 | UL2C06R010 | Street Lighting-C06 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C07 | UL2C07R010 | Street Lighting-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C08 | UL2C08R010 | Street Lighting-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C09 | UL2C09R010 | Street Lighting-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C10 | UL2C10R010 | Street Lighting-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C11 | UL2C11R010 | Street Lighting-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | C12 | UL2C12R010 | Street Lighting-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | L01 | UL2L01R010 | Street Lighting-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL2L02R010 | Street Lighting-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL2L03R010 | Street Lighting-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL2L05R010 | Street Lighting-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | L06 | UL2L06R010 | Street Lighting-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.03 | Street Lighting | Task Dependent | L07 | UL2L07R010 | Street Lighting-L07 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C01 | UJ2C01R010 | P.W. Cluster 01 (Block 01 to 02) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C02 | UJ2C02R010 | P.W. Cluster 02 (Block 03 to 04) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C03 | UJ2C03R010 | P.W. Cluster 03 (Block 05 to 07) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C04 | UJ2C04R010 | P.W. Cluster 04 (Block 08 to 10) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C05 | UJ2C05R010 | P.W. Cluster 05 (Block 11 to 13) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C06 | UJ2C06R010 | P.W. Cluster 06 (Block 14 to 16) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C07 | UJ2C07R010 | P.W. Cluster 07 (Block 17 to 19) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C08 | [NAME] | P.W. Cluster 08 (Block 20 to 22) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C09 | UJ2C09R010 | P.W. Cluster 09 (Block 23 to 25) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C10 | UJ2C10R010 | P.W. Cluster 10 (Block 26 to 28) | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C11 | UJ2C11R010 | P.W. Cluster 11 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | C12 | UJ2C12R010 | P.W. Cluster 12 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | B01 | UJ2I01R010 | P.W. Area T2/T3 (C01 to C06) 3302m-3411m | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | L01 | UJ2L01R010 | P.W. Landmark 01 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | [NAME] | UJ2L02R010 | P.W. Landmark 02 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | [NAME] | UJ2L03R010 | P.W. Landmark 3 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | [NAME] | UJ2L04R010 | P.W. Landmark 04 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | [NAME] | UJ2L05R010 | P.W. Landmark 05 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | L06 | [NAME] | P.W. Landmark 06 | 10 | 0
6 | QT.2 | BC04.05.11.02.03.02.04 | Potable Water | Task Dependent | L07 | UJ2L07R010 | P.W. Landmark 07 | 10 | 0
6 | QT.2 | [NAME] | Retaining Wall | Task Dependent | C12 | UR2C12R010 | RW  Cluster 12 | 12 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C01 | UT2C01R010 | TSE-C01 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C02 | UT2C02R010 | TSE-C02 | 5 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C03 | [NAME] | TSE-C03 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C04 | [NAME] | TSE-C04 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C05 | [NAME] | TSE-C05 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C07 | UT2C07R010 | TSE-C07 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C08 | UT2C08R010 | TSE-C08 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C09 | UT2C09R010 | TSE-C09 | 6 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C10 | UT2C10R010 | TSE-C10 | 7 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C11 | UT2C11R010 | TSE-C11 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | C12 | UT2C12R010 | TSE-C12 | 4 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | L01 | UT2L01R010 | TSE-L01 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | [NAME] | UT2L02R010 | TSE-L02 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | [NAME] | UT2L03R010 | TSE-L03 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | [NAME] | UT2L04R010 | TSE-L04 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | [NAME] | UT2L05R010 | TSE-L05 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | L06 | UT2L06R010 | TSE-L06 | 2 | 0
6 | QT.2 | BC04.05.11.02.03.02.06 | TSE Line | Task Dependent | L07 | UT2L07R010 | TSE-L07 | 2 | 0
0 | Utilities Type 3
2 | Utilities Type 3
4 | Utilities Type 3
6 | Utilities Type 3 | BC04.05.11.03 | Utilities Type 3 | WBS Summary | B00 | UG3G000000 | Utilities Type 3 | 567 | 39551417
3 | Storm Water Type 3
5 | Storm Water Type 3
4 | Front Side
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C01 | UB3C01F010 | S.W. Excav. Cluster 01 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C02 | UB3C02F010 | S.W. Excav. Cluster 02 (Block 03 to 04) | 7 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C03 | UB3C03F010 | S.W. Excav. Cluster 03 (Block 05 to 06) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C04 | UB3C04F010 | S.W. Excav. Cluster 04 (Block 07 to 08) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C05 | UB3C05F010 | S.W. Excav. Cluster 05 (Block 09 to 11) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C06 | UB3C06F010 | S.W. Excav. [NAME] (Block 12 to 14) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C07 | UB3C07F010 | S.W. Excav. Cluster 07 (Block 15 to 16) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C08 | UB3C08F010 | S.W. Excav. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C09 | UB3C09F010 | S.W. Excav. Cluster 09 (Block 19 to 20) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | C10 | [NAME] | S.W. Excav. [NAME] | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | L01 | UB3L01F010 | S.W. Excav. Landmark 01 | 3 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB3L02F010 | S.W. Excav. Landmark 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB3L03F010 | S.W. Excav. Landmark 03 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | P01 | [NAME] | S.W. Excav. [NAME] 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.10 | Storm Water Excavation | Task Dependent | P02 | UB3P02F010 | S.W. Excav. [NAME] 02 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB3C01F020 | S.W. Pipe Pl. Cluster 01 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB3C02F020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 7 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB3C03F020 | S.W. Pipe Pl. Cluster 03 (Block 05 to 06) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB3C04F020 | S.W. Pipe Pl. Cluster 04 (Block 07 to 08) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB3C05F020 | S.W. Pipe Pl. Cluster 05 (Block 09 to 11) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB3C06F020 | S.W. Pipe Pl. Cluster 06 (Block 12 to 14) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB3C07F020 | S.W. Pipe Pl. Cluster 07 (Block 15 to 16) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB3C08F020 | S.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB3C09F020 | S.W. Pipe Pl. Cluster 09 (Block 19 to 20) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB3C10F020 | S.W. Pipe Pl. Cluster 10 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB3L01F020 | S.W. Pipe Pl. Landmark 01 | 3 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB3L02F020 | S.W. Pipe Pl. Landmark 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB3L03F020 | S.W. Pipe Pl. Landmark 03 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | P01 | UB3P01F020 | S.W. Pipe Pl. Plaza 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.20 | Storm Water Pipe Placing | Task Dependent | P02 | UB3P02F020 | S.W. Pipe Pl. [NAME] 02 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C01 | UB3C01F030 | [NAME] 01 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 03 to 04) | 7 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C03 | UB3C03F030 | [NAME] 03 (Block 05 to 06) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C04 | [NAME] | [NAME] 04 (Block 07 to 08) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C05 | UB3C05F030 | S.W. Backfill Cluster 05 (Block 09 to 11) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C06 | UB3C06F030 | [NAME] 06 (Block 12 to 14) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C07 | [NAME] | [NAME] 07 (Block 15 to 16) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C08 | UB3C08F030 | [NAME] 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C09 | UB3C09F030 | [NAME] 09 (Block 19 to 20) | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | C10 | UB3C10F030 | [NAME] 10 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | L01 | [NAME] | S.W. Backfill Landmark 01 | 3 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB3L02F030 | S.W. Backfill Landmark 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB3L03F030 | S.W. Backfill Landmark 03 | 4 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | P01 | UB3P01F030 | [NAME] Plaza 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.01.30 | Storm Water Backfill | Task Dependent | P02 | [NAME] | [NAME] Plaza 02 | 5 | 0
4 | Rear Side
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C01 | UB3C01R010 | S.W. Excav. Cluster 01 | 8 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C02 | UB3C02R010 | S.W. Excav. Cluster 02 (Block 03 to 04) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C03 | UB3C03R010 | S.W. Excav. Cluster 03 (Block 05 to 06) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C04 | UB3C04R010 | S.W. Excav. Cluster 04 (Block 07 to 08) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C05 | UB3C05R010 | S.W. Excav. Cluster 05 (Block 09 to 11) | 17 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C06 | [NAME] | S.W. Excav. [NAME] (Block 12 to 14) | 17 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C07 | UB3C07R010 | S.W. Excav. Cluster 07 (Block 15 to 16) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C08 | UB3C08R010 | S.W. Excav. Cluster 08 (Block 17 to 18) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C09 | UB3C09R010 | S.W. Excav. Cluster 09 (Block 19 to 20) | 9 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | C10 | UB3C10R010 | S.W. Excav. [NAME] | 7 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | L01 | UB3L01R010 | S.W. Excav. Landmark 01 | 6 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB3L02R010 | S.W. Excav. Landmark 02 | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB3L03R010 | S.W. Excav. Landmark 03 | 7 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | P01 | UB3P01R010 | S.W. Excav. [NAME] 01 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.10 | Storm Water Excavation | Task Dependent | P02 | UB3P02R010 | S.W. Excav. [NAME] 02 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB3C01R020 | S.W. Pipe Pl. Cluster 01 | 11 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB3C02R020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 04) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB3C03R020 | S.W. Pipe Pl. Cluster 03 (Block 05 to 06) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB3C04R020 | S.W. Pipe Pl. Cluster 04 (Block 07 to 08) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB3C05R020 | S.W. Pipe Pl. Cluster 05 (Block 09 to 11) | 22 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB3C06R020 | S.W. Pipe Pl. Cluster 06 (Block 12 to 14) | 22 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB3C07R020 | S.W. Pipe Pl. Cluster 07 (Block 15 to 16) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB3C08R020 | S.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB3C09R020 | S.W. Pipe Pl. Cluster 09 (Block 19 to 20) | 13 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB3C10R020 | S.W. Pipe Pl. Cluster 10 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB3L01R020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB3L02R020 | S.W. Pipe Pl. Landmark 02 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB3L03R020 | S.W. Pipe Pl. Landmark 03 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | P01 | UB3P01R020 | S.W. Pipe Pl. Plaza 01 | 8 | 0
6 | QT.3 | BC04.05.11.03.01.02.20 | Storm Water Pipe Placing | Task Dependent | P02 | UB3P02R020 | S.W. Pipe Pl. [NAME] 02 | 8 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C01 | UB3C01R030 | [NAME] 01 | 11 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 03 to 04) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C03 | UB3C03R030 | [NAME] 03 (Block 05 to 06) | 12 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C04 | UB3C04R030 | [NAME] 04 (Block 07 to 08) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C05 | [NAME] | S.W. Backfill Cluster 05 (Block 09 to 11) | 22 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C06 | UB3C06R030 | [NAME] 06 (Block 12 to 14) | 22 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C07 | [NAME] | [NAME] 07 (Block 15 to 16) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C08 | [NAME] | [NAME] 08 (Block 17 to 18) | 16 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C09 | UB3C09R030 | [NAME] 09 (Block 19 to 20) | 13 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | C10 | [NAME] | [NAME] 10 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | L01 | UB3L01R030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB3L02R030 | S.W. Backfill Landmark 02 | 10 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 03 | 5 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | P01 | UB3P01R030 | [NAME] Plaza 01 | 8 | 0
6 | QT.3 | BC04.05.11.03.01.02.30 | Storm Water Backfill | Task Dependent | P02 | UB3P02R030 | [NAME] Plaza 02 | 8 | 0
3 | Foul Water
5 | Foul Water
4 | Foul Water Excavation
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | C05 | UC3C05R010 | F.W.Excav. Cluster 05 (Block 09 to 11) | 10 | 0
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | C06 | UC3C06R010 | F.W.Excav. [NAME] (Block 12 to 14) | 16 | 0
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | C07 | UC3C07R010 | F.W.Excav. Cluster 07 (Block 15 to 16) | 8 | 0
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | C08 | UC3C08R010 | F.W.Excav. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC3L02R010 | F.W.Excav. Landmark 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.02.10 | Foul Water Excavation | Task Dependent | P02 | UC3P02R010 | F.W.Excav. [NAME] 02 | 4 | 0
4 | Foul Water Pipe Placing
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | C05 | UC3C05R020 | F.W.Pipe Pl. Cluster 05 (Block 09 to 11) | 10 | 0
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | C06 | UC3C06R020 | F.W.Pipe Pl. [NAME] (Block 12 to 14) | 16 | 0
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | C07 | UC3C07R020 | F.W.Pipe Pl. Cluster 07 (Block 15 to 16) | 8 | 0
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | C08 | UC3C08R020 | F.W.Pipe Pl. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC3L02R020 | F.W.Pipe Pl. Landmark 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.02.20 | Foul Water Pipe Placing | Task Dependent | P02 | UC3P02R020 | F.W.Pipe Pl. [NAME] 02 | 4 | 0
4 | Foul Water Backfill
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | C05 | UC3C05R030 | [NAME] 05 (Block 09 to 11) | 10 | 0
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | C06 | UC3C06R030 | [NAME] 06 (Block 12 to 14) | 16 | 0
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | C07 | UC3C07R030 | [NAME] 07 (Block 15 to 16) | 8 | 0
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | C08 | UC3C08R030 | [NAME] 08 (Block 17 to 18) | 6 | 0
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | [NAME] | UC3L02R030 | [NAME] 02 | 6 | 0
6 | QT.3 | BC04.05.11.03.02.30 | [NAME] | Task Dependent | P02 | UC3P02R030 | [NAME] Plaza 02 | 4 | 0
4 | Foul Water Manhole Connection
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC3C01M010 | MH1-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC3C02M040 | MH4-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC3C02M050 | MH5-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC3C03M060 | MH6-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC3C03M061 | MH6 -Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC3C03M070 | MH7-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC3C04M100 | MH10-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC3C04M101 | MH10A-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC3C04M110 | MH11-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC3C05M120 | MH12-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC3C05M121 | MH12A-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC3C05M140 | MH14-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC3C05M150 | MH15-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC3C06M170 | MH17-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC3C06M180 | MH18-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC3C06M190 | MH19-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC3C07M200 | MH20-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC3C07M220 | MH22-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC3C08M250 | MH25-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC3C08M260 | MH26-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC3C08M270 | MH27-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC3C09M280 | MH28-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC3C10M320 | MH32-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC3L01M020 | MH2-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC3L01M030 | MH3-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC3L02M160 | MH16-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC3L03M290 | [NAME] | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC3L03M300 | MH30-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC3L03M310 | MH31-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | [NAME] | MH8-Connect to Main Foul Sewer line | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | UC3P01M090 | MH9-Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC3P02M230 | [NAME] -Connection From Building | 6 | 0
6 | QT.3 | BC04.05.11.03.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC3P02M240 | MH24-Connection From Building | 6 | 0
4 | Foul Water Microtunneling
6 | QT.3 | BC04.05.11.03.02.50 | Foul Water Microtunneling | Task Dependent | B01 | UC3M01R010 | F.W.  Microtunn. Rear 3411m-3570m | 26 | 0
6 | QT.3 | BC04.05.11.03.02.50 | Foul Water Microtunneling | Task Dependent | B02 | UC3M02R010 | F.W.  Microtunn. Rear 3959m-4455m | 81 | 0
2 | Utilities Miscellaneous
4 | Front Side
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C01 | UI3C01F010 | Irrigation-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C02 | UI3C02F010 | Irrigation-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C03 | UI3C03F010 | Irrigation-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C04 | [NAME] | Irrigation-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C05 | UI3C05F010 | Irrigation-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C06 | UI3C06F010 | Irrigation-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C07 | UI3C07F010 | Irrigation-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C08 | UI3C08F010 | Irrigation-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C09 | UI3C09F010 | Irrigation-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | C10 | UI3C10F010 | Irrigation-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | L01 | UI3L01F010 | Irrigation-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | [NAME] | UI3L02F010 | Irrigation-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | [NAME] | UI3L03F010 | Irrigation-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | P01 | UI3P01F010 | Irrigation-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.01 | Irrigation | Task Dependent | P02 | UI3P02F010 | Irrigation-P02 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C01 | UL3C01F010 | Street Lighting-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C02 | UL3C02F010 | Street Lighting-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C03 | UL3C03F010 | Street Lighting-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C04 | UL3C04F010 | Street Lighting-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C05 | UL3C05F010 | Street Lighting-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C06 | UL3C06F010 | Street Lighting-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C07 | UL3C07F010 | Street Lighting-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C08 | UL3C08F010 | Street Lighting-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C09 | UL3C09F010 | Street Lighting-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | C10 | UL3C10F010 | Street Lighting-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | L01 | UL3L01F010 | Street Lighting-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL3L02F010 | Street Lighting-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL3L03F010 | Street Lighting-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | P01 | UL3P01F010 | Street Lighting-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.02 | Street Lighting | Task Dependent | P02 | UL3P02F010 | Street Lighting-P02 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C01 | [NAME] | [NAME] | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C02 | UQ3C02F010 | [NAME] | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C03 | [NAME] | [NAME] | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C04 | UQ3C04F010 | [NAME] | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C05 | UQ3C05F010 | [NAME] | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C06 | UQ3C06F010 | [NAME] | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C07 | [NAME] | [NAME] | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C08 | UQ3C08F010 | [NAME] | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C09 | UQ3C09F010 | [NAME] | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | C10 | UQ3C10F010 | [NAME] | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | L01 | UQ3L01F010 | [NAME] | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | P01 | UQ3P01F010 | [NAME] | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.03 | [NAME] | Task Dependent | P02 | [NAME] | [NAME] | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C01 | UT3C01F010 | TSE-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C02 | UT3C02F010 | TSE-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C03 | UT3C03F010 | TSE-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C04 | UT3C04F010 | TSE-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C05 | UT3C05F010 | TSE-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C06 | UT3C06F010 | TSE-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C07 | UT3C07F010 | TSE-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C08 | UT3C08F010 | TSE-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C09 | UT3C09F010 | TSE-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | C10 | [NAME] | TSE-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | L01 | UT3L01F010 | TSE-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT3L02F010 | TSE-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT3L03F010 | TSE-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | P01 | UT3P01F010 | TSE-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.01.04 | TSE-Line | Task Dependent | P02 | UT3P02F010 | TSE-P02 | 2 | 0
4 | Rear Side
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C01 | UE3C01R010 | HV / MV Cables-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C02 | UE3C02R010 | HV / MV Cables-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C03 | [NAME] | HV / MV Cables-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C03 | UE3C03R020 | HV / MV Cables Connect Substation Blg Block 05 | 12 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C04 | UE3C04R010 | HV / MV Cables-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE3C05R010 | HV / MV Cables-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C06 | UE3C06R010 | HV / MV Cables-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE3C07R010 | HV / MV Cables-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE3C07R020 | HV / MV Cables Connect Substation Blg Block 15 | 12 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C08 | [NAME] | HV / MV Cables-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C09 | UE3C09R010 | HV / MV Cables-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | C10 | UE3C10R010 | HV / MV Cables-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | L01 | UE3L01R010 | HV / MV Cables-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | [NAME] | HV / MV Cables-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE3L03R010 | HV / MV Cables-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | P01 | UE3P01R010 | HV / MV Cables-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.01 | HV/MV Cabel | Task Dependent | P02 | UE3P02R010 | HV / MV Cables-P02 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C01 | UI3C01R010 | Irrigation-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C02 | UI3C02R010 | Irrigation-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C03 | UI3C03R010 | Irrigation-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C04 | UI3C04R010 | Irrigation-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C05 | UI3C05R010 | Irrigation-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C06 | UI3C06R010 | Irrigation-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C07 | UI3C07R010 | Irrigation-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C08 | UI3C08R010 | Irrigation-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C09 | UI3C09R010 | Irrigation-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | C10 | UI3C10R010 | Irrigation-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | L01 | UI3L01R010 | Irrigation-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | [NAME] | UI3L02R010 | Irrigation-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | [NAME] | UI3L03R010 | Irrigation-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | P01 | [NAME] | Irrigation-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.02 | Irrigation | Task Dependent | P02 | UI3P02R010 | Irrigation-P02 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C01 | UL3C01R010 | Street Lighting-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C02 | UL3C02R010 | Street Lighting-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C03 | UL3C03R010 | Street Lighting-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C04 | UL3C04R010 | Street Lighting-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C05 | UL3C05R010 | Street Lighting-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C06 | UL3C06R010 | Street Lighting-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C07 | UL3C07R010 | Street Lighting-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C08 | UL3C08R010 | Street Lighting-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C09 | UL3C09R010 | Street Lighting-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | C10 | UL3C10R010 | Street Lighting-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | L01 | UL3L01R010 | Street Lighting-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL3L02R010 | Street Lighting-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL3L03R010 | Street Lighting-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | P01 | UL3P01R010 | Street Lighting-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.03 | Street Lighting | Task Dependent | P02 | UL3P02R010 | Street Lighting-P02 | 2 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C01 | UJ3C01R010 | P.W. Cluster 01 | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C02 | UJ3C02R010 | P.W. Cluster 02 (Block 03 to 04) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C03 | UJ3C03R010 | P.W. Cluster 03 (Block 05 to 06) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C04 | UJ3C04R010 | P.W. Cluster 04 (Block 07 to 08) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C05 | UJ3C05R010 | P.W. Cluster 05 (Block 09 to 11) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C06 | UJ3C06R010 | P.W. Cluster 06 (Block 12 to 14) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C07 | UJ3C07R010 | P.W. Cluster 07 (Block 15 to 16) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C08 | UJ3C08R010 | P.W. Cluster 08 (Block 17 to 18) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C09 | UJ3C09R010 | P.W. Cluster 09 (Block 19 to 20) | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | B01 | UJ3I01R010 | P.W. Area T3/T4 (C01 to C07) 4359m-4455m | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | L01 | UJ3L01R010 | P.W. Landmark 01 | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ3L02R010 | P.W. Landmark 02 | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ3L03R010 | P.W. Landmark 03 | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | P01 | UJ3P01R010 | P.W. Plaza 01 | 10 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | P02 | UJ3P02R010 | P.W. Plaza 02 | 10 | 0
6 | QT.3 | BC04.05.11.03.03.02.05 | Retaining Wall | Task Dependent | C01 | UR3C01R010 | RW  Cluster 01 | 11 | 0
6 | QT.3 | BC04.05.11.03.03.02.05 | Retaining Wall | Task Dependent | L01 | UR3L01R010 | RW  Landmark 01 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C01 | UT3C01R010 | TSE-C01 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C02 | UT3C02R010 | TSE-C02 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C03 | UT3C03R010 | TSE-C03 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C04 | UT3C04R010 | TSE-C04 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C05 | UT3C05R010 | TSE-C05 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C06 | UT3C06R010 | TSE-C06 | 7 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C07 | UT3C07R010 | TSE-C07 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C08 | UT3C08R010 | TSE-C08 | 5 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C09 | UT3C09R010 | TSE-C09 | 4 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | C10 | [NAME] | TSE-C10 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | L01 | [NAME] | TSE-L01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | [NAME] | [NAME] | TSE-L02 | 3 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | [NAME] | UT3L03R010 | TSE-L03 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | P01 | UT3P01R010 | TSE-P01 | 2 | 0
6 | QT.3 | BC04.05.11.03.03.02.06 | TSE Line | Task Dependent | P02 | UT3P02R010 | TSE-P02 | 2 | 0
0 | Utilities Type 4
2 | Utilities Type 4
4 | Utilities Type 4
6 | Utilities Type 4 | BC04.05.11.04 | Utilities Type 4 | WBS Summary | B00 | UG4G000000 | Utilities Type 4 | 534 | 43806949
3 | Storm Water Type 4
5 | Storm Water Type 4
4 | Front Side
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C01 | [NAME] | S.W. Excav. Cluster 01 (Block 01 to 03) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C02 | UB4C02F010 | S.W. Excav. Cluster 02 (Block 04 to 06) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C03 | [NAME] | S.W. Excav. Cluster 03 (Block 07 to 09) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C04 | [NAME] | S.W. Excav. Cluster 04 (Block 10 to 12) | 7 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C05 | UB4C05F010 | S.W. Excav. Cluster 05 (Block 13 to 14) | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C06 | UB4C06F010 | S.W. Excav. [NAME] (Block 15 to 16) | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C07 | UB4C07F010 | S.W. Excav. Cluster 07 (Block 17 to 19) | 7 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C08 | [NAME] | S.W. Excav. Cluster 08 | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | C09 | UB4C09F010 | S.W. Excav. [NAME] | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | L01 | UB4L01F010 | S.W. Excav. Landmark 01 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB4L02F010 | S.W. Excav. Landmark 02 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB4L03F010 | S.W. Excav. Landmark 03 | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB4L04F010 | S.W. Excav. Landmark 04 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | P01 | [NAME] | S.W. Excav. [NAME] 01 | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.10 | Storm Water Excavation | Task Dependent | P02 | UB4P02F010 | S.W. Excav. [NAME] 02 | 6 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C01 | UB4C01F020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 03) | 8 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C02 | UB4C02F020 | S.W. Pipe Pl. Cluster 02 (Block 04 to 06) | 8 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C03 | UB4C03F020 | S.W. Pipe Pl. Cluster 03 (Block 07 to 09) | 8 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C04 | UB4C04F020 | S.W. Pipe Pl. Cluster 04 (Block 10 to 12) | 7 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C05 | UB4C05F020 | S.W. Pipe Pl. Cluster 05 (Block 13 to 14) | 6 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C06 | UB4C06F020 | S.W. Pipe Pl. Cluster 06 (Block 15 to 16) | 6 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C07 | UB4C07F020 | S.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 7 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C08 | UB4C08F020 | S.W. Pipe Pl. Cluster 08 | 8 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | C09 | UB4C09F020 | S.W. Pipe Pl. Cluster 09 | 8 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | L01 | UB4L01F020 | S.W. Pipe Pl. Landmark 01 | 3 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L02F020 | S.W. Pipe Pl. Landmark 02 | 3 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L03F020 | S.W. Pipe Pl. Landmark 03 | 6 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L04F020 | S.W. Pipe Pl. Landmark 04 | 3 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | P01 | UB4P01F020 | S.W. Pipe Pl. Plaza 01 | 6 | 0
6 | QT.4 | [NAME] | Storm Water Pipe Placing | Task Dependent | P02 | UB4P02F020 | S.W. Pipe Pl. [NAME] 02 | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C01 | [NAME] | [NAME] 01 (Block 01 to 03) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C02 | UB4C02F030 | [NAME] 02 (Block 04 to 06) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C03 | UB4C03F030 | [NAME] 03 (Block 07 to 09) | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C04 | UB4C04F030 | [NAME] 04 (Block 10 to 12) | 7 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C05 | UB4C05F030 | S.W. Backfill Cluster 05 (Block 13 to 14) | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 15 to 16) | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C07 | UB4C07F030 | [NAME] 07 (Block 17 to 19) | 7 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C08 | [NAME] | [NAME] 08 | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | C09 | UB4C09F030 | [NAME] 09 | 8 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | L01 | [NAME] | S.W. Backfill Landmark 01 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 02 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB4L03F030 | S.W. Backfill Landmark 03 | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 04 | 3 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | P01 | UB4P01F030 | [NAME] Plaza 01 | 6 | 0
6 | QT.4 | BC04.05.11.04.01.01.30 | Storm Water Backfill | Task Dependent | P02 | UB4P02F030 | [NAME] Plaza 02 | 6 | 0
4 | Rear Side
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C01 | UB4C01R010 | S.W. Excav. Cluster 01 (Block 01 to 03) | 12 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C02 | UB4C02R010 | S.W. Excav. Cluster 02 (Block 04 to 06) | 12 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C03 | UB4C03R010 | S.W. Excav. Cluster 03 (Block 07 to 09) | 12 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C04 | UB4C04R010 | S.W. Excav. Cluster 04 (Block 10 to 12) | 11 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C05 | UB4C05R010 | S.W. Excav. Cluster 05 (Block 13 to 14) | 10 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C06 | UB4C06R010 | S.W. Excav. [NAME] (Block 15 to 16) | 10 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C07 | UB4C07R010 | S.W. Excav. Cluster 07 (Block 17 to 19) | 11 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C08 | UB4C08R010 | S.W. Excav. Cluster 08 | 13 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | C09 | UB4C09R010 | S.W. Excav. [NAME] | 12 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | L01 | UB4L01R010 | S.W. Excav. Landmark 01 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 02 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB4L03R010 | S.W. Excav. Landmark 03 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB4L04R010 | S.W. Excav. Landmark 04 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | P01 | UB4P01R010 | S.W. Excav. [NAME] 01 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.10 | Storm Water Excavation | Task Dependent | P02 | UB4P02R010 | S.W. Excav. [NAME] 02 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB4C01R020 | S.W. Pipe Pl. Cluster 01 (Block 01 to 03) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB4C02R020 | S.W. Pipe Pl. Cluster 02 (Block 04 to 06) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB4C03R020 | S.W. Pipe Pl. Cluster 03 (Block 07 to 09) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB4C04R020 | S.W. Pipe Pl. Cluster 04 (Block 10 to 12) | 18 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB4C05R020 | S.W. Pipe Pl. Cluster 05 (Block 13 to 14) | 16 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB4C06R020 | S.W. Pipe Pl. Cluster 06 (Block 15 to 16) | 16 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB4C07R020 | S.W. Pipe Pl. Cluster 07 (Block 17 to 19) | 18 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB4C08R020 | S.W. Pipe Pl. Cluster 08 | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB4C09R020 | S.W. Pipe Pl. Cluster 09 | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB4L01R020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L02R020 | S.W. Pipe Pl. Landmark 02 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L03R020 | S.W. Pipe Pl. Landmark 03 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB4L04R020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | P01 | UB4P01R020 | S.W. Pipe Pl. Plaza 01 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.20 | Storm Water Pipe Placing | Task Dependent | P02 | UB4P02R020 | S.W. Pipe Pl. [NAME] 02 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C01 | UB4C01R030 | [NAME] 01 (Block 01 to 03) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 04 to 06) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C03 | UB4C03R030 | [NAME] 03 (Block 07 to 09) | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C04 | UB4C04R030 | [NAME] 04 (Block 10 to 12) | 18 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C05 | UB4C05R030 | S.W. Backfill Cluster 05 (Block 13 to 14) | 16 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 15 to 16) | 16 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C07 | UB4C07R030 | [NAME] 07 (Block 17 to 19) | 18 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C08 | UB4C08R030 | [NAME] 08 | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | C09 | UB4C09R030 | [NAME] 09 | 20 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | L01 | UB4L01R030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB4L02R030 | S.W. Backfill Landmark 02 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB4L03R030 | S.W. Backfill Landmark 03 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB4L04R030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | P01 | UB4P01R030 | [NAME] Plaza 01 | 9 | 0
6 | QT.4 | BC04.05.11.04.01.02.30 | Storm Water Backfill | Task Dependent | P02 | UB4P02R030 | [NAME] Plaza 02 | 9 | 0
3 | Foul Water
5 | Foul Water
6 | QT.4 | BC04.05.11.04.02 | Foul Water | Task Dependent | C04 | UC4C04R110 | F.W. Discharge Chamber Chain.5506m | 18 | 0
4 | Foul Water Excavation
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | C01 | UC4C01R010 | F.W.Excav. Cluster 01 (Block 01 to 03) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | C02 | UC4C02R010 | F.W.Excav. Cluster 02 (Block 04 to 06) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | C03 | UC4C03R010 | F.W.Excav. Cluster 03 (Block 07 to 09) | 12 | 0
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | B01 | UC4I01R010 | [NAME]. Area T4/T5 (C01 to C12) 5510m-5886m | 64 | 0
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | L01 | UC4L01R010 | F.W.Excav. Landmark 01 | 4 | 0
6 | QT.4 | BC04.05.11.04.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC4L02R010 | F.W.Excav. Landmark 02 | 4 | 0
4 | Foul Water Pipe Placing
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | C01 | UC4C01R020 | F.W.Pipe Pl. Cluster 01 (Block 01 to 03) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | C02 | UC4C02R020 | F.W.Pipe Pl. Cluster 02 (Block 04 to 06) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | C03 | UC4C03R020 | F.W.Pipe Pl. Cluster 03 (Block 07 to 09) | 12 | 0
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | B01 | UC4I01R020 | F.W. P.Pl. Area T4/T5 (C01 to C12) 5510m-5886m | 64 | 0
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | L01 | UC4L01R020 | F.W.Pipe Pl. Landmark 01 | 4 | 0
6 | QT.4 | BC04.05.11.04.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC4L02R020 | F.W.Pipe Pl. Landmark 02 | 4 | 0
4 | Foul Water Backfill
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | C01 | UC4C01R030 | [NAME] 01 (Block 01 to 03) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | C02 | UC4C02R030 | [NAME] 02 (Block 04 to 06) | 17 | 0
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | C03 | [NAME] | [NAME] 03 (Block 07 to 09) | 12 | 0
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | B01 | UC4I01R030 | F.W.  BF. Area T4/T5 (C01 to C12) 5510m-5886m | 64 | 0
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | L01 | UC4L01R030 | [NAME] 01 | 4 | 0
6 | QT.4 | BC04.05.11.04.02.30 | [NAME] | Task Dependent | [NAME] | UC4L02R030 | [NAME] 02 | 4 | 0
4 | Foul Water Manhole Connection
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC4C01M010 | MH1-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC4C01M020 | MH2-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC4C01M030 | MH3-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC4C01M1Z0 | MH1Z-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC4C02M050 | MH5-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC4C02M060 | MH6-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC4C03M090 | MH9-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC4C03M100 | MH10-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | [NAME] | MH11-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC4C04M140 | MH14-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC4C04M150 | MH15-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC4C04M160 | MH16-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC4C05M170 | MH17-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC4C05M180 | MH18-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC4C06M200 | MH20-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC4C06M210 | MH21-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC4C07M220 | MH22-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC4C07M230 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC4C08M260 | MH26-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC4C08M270 | MH27-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC4C08M280 | MH28-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC4C09M300 | MH30-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC4C09M310 | MH31-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC4C09M320 | MH32-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC4L01M040 | MH4-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC4L01M041 | MH4A -Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC4L01M042 | MH4B-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L02M070 | MH7-Connect to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L02M080 | MH8-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L02M081 | MH8A-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L02M082 | MH8B-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L03M190 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L04M290 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L04M291 | MH29A-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC4L04M292 | MH29B-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | UC4P01M120 | MH12-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | UC4P01M130 | MH13-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC4P02M240 | MH24-Connection From Building | 6 | 0
6 | QT.4 | BC04.05.11.04.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC4P02M250 | MH25-Connect to Main Foul Sewer line | 6 | 0
4 | Foul Water Microtunneling
6 | QT.4 | BC04.05.11.04.02.50 | Foul Water Microtunneling | Task Dependent | B01 | UC4M01R010 | F.W.  Microtunn. Rear 4455m-4942m | 79 | 0
6 | QT.4 | BC04.05.11.04.02.50 | Foul Water Microtunneling | Task Dependent | B02 | UC4M02R010 | F.W.  Microtunn. Rear 4942m-5181m | 38 | 0
2 | Utilities Miscellaneous
4 | Front Side
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C01 | UI4C01F010 | Irrigation-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C02 | UI4C02F010 | Irrigation-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C03 | UI4C03F010 | Irrigation-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C04 | UI4C04F010 | Irrigation-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C05 | UI4C05F010 | Irrigation-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C06 | UI4C06F010 | Irrigation-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C07 | UI4C07F010 | Irrigation-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C08 | [NAME] | Irrigation-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | C09 | UI4C09F010 | Irrigation-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | L01 | UI4L01F010 | Irrigation-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | [NAME] | UI4L02F010 | Irrigation-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | P01 | UI4P01F010 | Irrigation-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.01 | Irrigation | Task Dependent | P02 | UI4P02F010 | Irrigation-P02 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C01 | UL4C01F010 | Street Lighting-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C02 | UL4C02F010 | Street Lighting-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C03 | UL4C03F010 | Street Lighting-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C04 | UL4C04F010 | Street Lighting-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C05 | UL4C05F010 | Street Lighting-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C06 | UL4C06F010 | Street Lighting-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C07 | [NAME] | Street Lighting-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C08 | UL4C08F010 | Street Lighting-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | C09 | UL4C09F010 | Street Lighting-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | L01 | UL4L01F010 | Street Lighting-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL4L02F010 | Street Lighting-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL4L03F010 | Street Lighting-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL4L04F010 | Street Lighting-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | P01 | UL4P01F010 | Street Lighting-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.02 | Street Lighting | Task Dependent | P02 | UL4P02F010 | Street Lighting-P02 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C01 | UQ4C01F010 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C02 | UQ4C02F010 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C03 | UQ4C03F010 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C04 | UQ4C04F010 | [NAME] | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C05 | UQ4C05F010 | [NAME] | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C06 | UQ4C06F010 | [NAME] | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C07 | UQ4C07F010 | [NAME] | 5 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C08 | UQ4C08F010 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | C09 | UQ4C09F010 | [NAME] | 6 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | L01 | UQ4L01F010 | [NAME] | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ4L02F010 | [NAME] | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ4L03F010 | [NAME] | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ4L04F010 | [NAME] | 2 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | P01 | UQ4P01F010 | [NAME] | 3 | 0
6 | QT.4 | BC04.05.11.04.03.01.03 | [NAME] | Task Dependent | P02 | UQ4P02F010 | [NAME] | 3 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C01 | UT4C01F010 | TSE-C01 | 6 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C02 | UT4C02F010 | TSE-C02 | 6 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C03 | UT4C03F010 | TSE-C03 | 6 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C04 | [NAME] | TSE-C04 | 5 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C05 | UT4C05F010 | TSE-C05 | 5 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C06 | UT4C06F010 | TSE-C06 | 5 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C07 | [NAME] | TSE-C07 | 5 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C08 | UT4C08F010 | TSE-C08 | 6 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | C09 | UT4C09F010 | TSE-C09 | 6 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | L01 | UT4L01F010 | TSE-L01 | 2 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT4L02F010 | TSE-L02 | 2 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT4L03F010 | TSE-L03 | 3 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | [NAME] | UT4L04F010 | TSE-L04 | 2 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | P01 | UT4P01F010 | TSE-P01 | 3 | 0
6 | QT.4 | [NAME] | TSE-Line | Task Dependent | P02 | [NAME] | TSE-P02 | 3 | 0
4 | Rear Side
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C01 | UE4C01R010 | HV / MV Cables-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C02 | UE4C02R010 | HV / MV Cables-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C02 | UE4C02R020 | HV / MV Cables Connect Substation Blg Block 05 | 12 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C03 | UE4C03R010 | HV / MV Cables-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C04 | UE4C04R010 | HV / MV Cables-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE4C05R010 | HV / MV Cables-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE4C05R020 | HV / MV Cables Connect Substation Blg Block 13 | 12 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C06 | UE4C06R010 | HV / MV Cables-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE4C07R010 | HV / MV Cables-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C08 | UE4C08R010 | HV / MV Cables-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C08 | UE4C08R020 | HV / MV Cables Connect Substation Blg Block 21 | 12 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | C09 | UE4C09R010 | HV / MV Cables-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | L01 | UE4L01R010 | HV / MV Cables-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | [NAME] | HV / MV Cables-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE4L03R010 | HV / MV Cables-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE4L04R010 | HV / MV Cables-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | P01 | [NAME] | HV / MV Cables-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.01 | HV/MV Cabel | Task Dependent | P02 | UE4P02R010 | HV / MV Cables-P02 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C01 | [NAME] | Irrigation-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C02 | UI4C02R010 | Irrigation-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C03 | UI4C03R010 | Irrigation-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C04 | UI4C04R010 | Irrigation-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C05 | UI4C05R010 | Irrigation-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C06 | UI4C06R010 | Irrigation-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C07 | UI4C07R010 | Irrigation-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C08 | UI4C08R010 | Irrigation-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | C09 | UI4C09R010 | Irrigation-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | L01 | UI4L01R010 | Irrigation-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | [NAME] | UI4L02R010 | Irrigation-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | [NAME] | [NAME] | Irrigation-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | [NAME] | UI4L04R010 | Irrigation-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | P01 | UI4P01R010 | Irrigation-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.02 | Irrigation | Task Dependent | P02 | UI4P02R010 | Irrigation-P02 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C01 | [NAME] | Street Lighting-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C02 | UL4C02R010 | Street Lighting-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C03 | UL4C03R010 | Street Lighting-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C04 | [NAME] | Street Lighting-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C05 | UL4C05R010 | Street Lighting-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C06 | UL4C06R010 | Street Lighting-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C07 | UL4C07R010 | Street Lighting-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C08 | UL4C08R010 | Street Lighting-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | C09 | UL4C09R010 | Street Lighting-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | L01 | UL4L01R010 | Street Lighting-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL4L02R010 | Street Lighting-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL4L03R010 | Street Lighting-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | [NAME] | UL4L04R010 | Street Lighting-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | P01 | UL4P01R010 | Street Lighting-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.03 | Street Lighting | Task Dependent | P02 | UL4P02R010 | Street Lighting-P02 | 3 | 0
6 | QT.3 | [NAME] | Potable Water | Task Dependent | C10 | UJ3C10R010 | P.W. Cluster 10 | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C01 | UJ4C01R010 | P.W. Cluster 01 (Block 01 to 03) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C02 | [NAME] | P.W. Cluster 02 (Block 04 to 06) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C03 | UJ4C03R010 | P.W. Cluster 03 (Block 07 to 09) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C04 | [NAME] | P.W. Cluster 04 (Block 10 to 12) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C05 | UJ4C05R010 | P.W. Cluster 05 (Block 13 to 14) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C06 | [NAME] | P.W. Cluster 06 (Block 15 to 16) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C07 | UJ4C07R010 | P.W. Cluster 07 (Block 17 to 19) | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C08 | UJ4C08R010 | P.W. Cluster 08 | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | C09 | UJ4C09R010 | P.W. Cluster 09 | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent |  | UJ4I01R010 | P.W.  Area T4/T5 (C01 to C12) 5510m-5886m | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | L01 | UJ4L01R010 | P.W. Landmark 01 | 3 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ4L02R010 | P.W. Landmark 02 | 3 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ4L03R010 | P.W. Landmark 03 | 3 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ4L04R010 | P.W. Landmark 04 | 3 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | P01 | [NAME] | P.W. Plaza 01 | 10 | 0
6 | QT.4 | [NAME] | Potable Water | Task Dependent | P02 | UJ4P02R010 | P.W. Plaza 02 | 10 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C01 | UR4C01R010 | RW  Cluster 01 (Block 01 to 03) | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C02 | [NAME] | RW  Cluster 02 (Block 04 to 06) | 20 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C03 | UR4C03R010 | RW  Cluster 03 (Block 07 to 09) | 20 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C04 | UR4C04R010 | RW  Cluster 04 (Block 10 to 12) | 18 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C05 | UR4C05R010 | RW  Cluster 05 (Block 13 to 14) | 16 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C06 | UR4C06R010 | RW  Cluster 06 (Block 15 to 16) | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C07 | UR4C07R010 | RW  Cluster 07 (Block 17 to 19) | 18 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C08 | UR4C08R010 | RW  Cluster 08 | 20 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | C09 | UR4C09R010 | RW  Cluster 09 | 15 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | L01 | UR4L01R010 | RW  Landmark 01 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | [NAME] | UR4L02R010 | RW  Landmark 02 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | [NAME] | UR4L03R010 | RW  Landmark 03 | 9 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | [NAME] | UR4L04R010 | RW  Landmark 04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | P01 | [NAME] | RW  Plaza 01 | 9 | 0
6 | QT.4 | BC04.05.11.04.03.02.05 | Retaining Wall | Task Dependent | P02 | UR4P02R010 | RW  Plaza 02 | 9 | 0
6 | QT.2 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C06 | UT2C06R010 | TSE-C06 | 7 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C01 | UT4C01R010 | TSE-C01 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C02 | UT4C02R010 | TSE-C02 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C03 | UT4C03R010 | TSE-C03 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C04 | UT4C04R010 | TSE-C04 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C05 | UT4C05R010 | TSE-C05 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C06 | UT4C06R010 | TSE-C06 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C07 | UT4C07R010 | TSE-C07 | 5 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C08 | UT4C08R010 | TSE-C08 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | C09 | UT4C09R010 | TSE-C09 | 6 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | L01 | UT4L01R010 | TSE-L01 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | [NAME] | UT4L02R010 | TSE-L02 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | [NAME] | UT4L03R010 | TSE-L03 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | [NAME] | UT4L04R010 | TSE-L04 | 2 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | P01 | UT4P01R010 | TSE-P01 | 3 | 0
6 | QT.4 | BC04.05.11.04.03.02.06 | TSE Line | Task Dependent | P02 | UT4P02R010 | TSE-P02 | 3 | 0
0 | Utilities Type 5
2 | Utilities Type 5
4 | Utilities Type 5
6 | Utilities Type 5 | BC04.05.11.05 | Utilities Type 5 | WBS Summary | B00 | UG5G000000 | Utilities Type 5 | 582 | 89491340
3 | Storm Water Type 5
5 | Storm Water Type 5
4 | Front Side
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C01 | UB5C01F010 | S.W. Excav. Cluster 01 (Block 03 to 05) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C02 | UB5C02F010 | S.W. Excav. Cluster 02 (Block 03 to 05) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C03 | UB5C03F010 | S.W. Excav. Cluster 03 (Block 06 to 08) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C04 | UB5C04F010 | S.W. Excav. Cluster 04 (Block 09 to 10) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C05 | UB5C05F010 | S.W. Excav. Cluster 05 (Block 11 to 12) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C06 | UB5C06F010 | S.W. Excav. [NAME] (Block 13 to 14) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C07 | UB5C07F010 | S.W. Excav. Cluster 07 (Block B15 to B16) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C08 | UB5C08F010 | S.W. Excav. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C09 | UB5C09F010 | S.W. Excav. Cluster 09 (Block B19 to B 21) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C10 | UB5C10F010 | S.W. Excav. [NAME] (Block 22 to 23) | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C11 | UB5C11F010 | S.W. Excav. Cluster 11 (Block 24 to 25) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C12 | UB5C12F010 | S.W. Excav. Cluster 12 (Block B26 to 27) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C13 | UB5C13F010 | S.W. Excav. Cluster 13 (Block B28 to 29) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C14 | UB5C14F010 | S.W. Excav. [NAME] (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C15 | UB5C15F010 | S.W. Excav. Cluster 15 (Block B33 to B35) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C16 | UB5C16F010 | S.W. Excav. [NAME] (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C17 | [NAME] | S.W. Excav. Cluster 17 (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C18 | UB5C18F010 | S.W. Excav. [NAME] (Block B42 to 44) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C19 | [NAME] | S.W. Excav. Cluster 19 (Block 45 to 47) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C20 | UB5C20F010 | S.W. Excav. Cluster 20 (Block 48 to 50) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C21 | UB5C21F010 | S.W. Excav. Cluster 21 (Block 51 to 53) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | C22 | UB5C22F010 | S.W. Excav. [NAME] (Block 54 to 55) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | BC0 | UB5CORF010 | S.W. Excav. Corner | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | L01 | UB5L01F010 | S.W. Excav. Landmark 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L03F010 | S.W. Excav. Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L04F010 | S.W. Excav. Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L05F010 | S.W. Excav. Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | L06 | UB5L06F010 | S.W. Excav. [NAME] 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | L07 | [NAME] | S.W. Excav. Landmark 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | P01 | UB5P01F010 | S.W. Excav. [NAME] 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | P02 | UB5P02F010 | S.W. Excav. [NAME] 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.10 | Storm Water Excavation | Task Dependent | P03 | UB5P03F010 | S.W. Excav. [NAME] 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB5C01F020 | S.W. Pipe Pl. Cluster 01 (Block 03 to 05) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB5C02F020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 05) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB5C03F020 | S.W. Pipe Pl. Cluster 03 (Block 06 to 08) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB5C04F020 | S.W. Pipe Pl. Cluster 04 (Block 09 to 10) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB5C05F020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 12) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB5C06F020 | S.W. Pipe Pl. Cluster 06 (Block 13 to 14) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB5C07F020 | S.W. Pipe Pl. Cluster 07 (Block B15 to B16) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB5C08F020 | S.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB5C09F020 | S.W. Pipe Pl. Cluster 09 (Block B19 to B 21) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB5C10F020 | S.W. Pipe Pl. Cluster 10 (Block 22 to 23) | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB5C11F020 | S.W. Pipe Pl. Cluster 11 (Block 24 to 25) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB5C12F020 | S.W. Pipe Pl. Cluster 12 (Block B26 to 27) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C13 | UB5C13F020 | S.W. Pipe Pl. Cluster 13 (Block B28 to 29) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C14 | UB5C14F020 | S.W. Pipe Pl. [NAME] (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C15 | UB5C15F020 | S.W. Pipe Pl. Cluster 15 (Block B33 to B35) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C16 | UB5C16F020 | S.W. Pipe Pl. [NAME] (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C17 | UB5C17F020 | S.W. Pipe Pl. Cluster 17 (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C18 | UB5C18F020 | S.W. Pipe Pl. Cluster 18 (Block B42 to 44) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C19 | UB5C19F020 | S.W. Pipe Pl. Cluster 19 (Block 45 to 47) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C20 | UB5C20F020 | S.W. Pipe Pl. Cluster 20 (Block 48 to 50) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C21 | UB5C21F020 | S.W. Pipe Pl. Cluster 21 (Block 51 to 53) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | C22 | UB5C22F020 | S.W. Pipe Pl. Cluster 22 (Block 54 to 55) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | BC0 | UB5CORF020 | S.W. Pipe Pl. Corner | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB5L01F020 | S.W. Pipe Pl. Landmark 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L02F020 | S.W. Pipe Pl. Landmark 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L03F020 | S.W. Pipe Pl. Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L04F020 | S.W. Pipe Pl. Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L05F020 | S.W. Pipe Pl. Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB5L06F020 | S.W. Pipe Pl. Landmark 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB5L07F020 | S.W. Pipe Pl. Landmark 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | P01 | UB5P01F020 | S.W. Pipe Pl. Plaza 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | P02 | UB5P02F020 | S.W. Pipe Pl. [NAME] 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.20 | Storm Water Pipe Placing | Task Dependent | P03 | UB5P03F020 | S.W. Pipe Pl. [NAME] 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C01 | [NAME] | [NAME] 01 (Block 03 to 05) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C02 | UB5C02F030 | [NAME] 02 (Block 03 to 05) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C03 | UB5C03F030 | [NAME] 03 (Block 06 to 08) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C04 | UB5C04F030 | [NAME] 04 (Block 09 to 10) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C05 | UB5C05F030 | S.W. Backfill Cluster 05 (Block 11 to 12) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C06 | [NAME] | [NAME] 06 (Block 13 to 14) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C07 | UB5C07F030 | [NAME] 07 (Block B15 to B16) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C08 | UB5C08F030 | [NAME] 08 (Block 17 to 18) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C09 | UB5C09F030 | [NAME] 09 (Block B19 to B 21) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C10 | UB5C10F030 | [NAME] 10 (Block 22 to 23) | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C11 | UB5C11F030 | [NAME] 11 (Block 24 to 25) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C12 | UB5C12F030 | [NAME] 13 (Block B26 to 27) | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C13 | UB5C13F030 | [NAME] 13 (Block B28 to 29) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C14 | [NAME] | [NAME] 14 (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C15 | UB5C15F030 | [NAME] 15 (Block B33 to B35) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C16 | UB5C16F030 | [NAME] 16 (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C17 | [NAME] | [NAME] 17 (Block B30 to 32) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C18 | UB5C18F030 | [NAME] 18 (Block B42 to 44) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C19 | UB5C19F030 | [NAME] 19 (Block 45 to 47) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C20 | UB5C20F030 | [NAME] 20 (Block 48 to 50) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C21 | UB5C21F030 | [NAME] 21 (Block 51 to 53) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | C22 | [NAME] | [NAME] 22 (Block 54 to 55) | 6 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | BC0 | UB5CORF030 | S.W. Backfill Corner | 4 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | L01 | UB5L01F030 | S.W. Backfill Landmark 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB5L02F030 | S.W. Backfill Landmark 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | UB5L03F030 | S.W. Backfill Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | L06 | UB5L06F030 | S.W. Backfill Landmark 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | L07 | [NAME] | S.W. Backfill Landmark 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | P01 | UB5P01F030 | [NAME] Plaza 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | P02 | [NAME] | [NAME] Plaza 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.01.30 | Storm Water Backfill | Task Dependent | P03 | UB5P03F030 | [NAME] Plaza 03 | 5 | 0
4 | Rear Side
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C01 | [NAME] | S.W. Excav. Cluster 01 (Block 03 to 05) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C02 | UB5C02R010 | S.W. Excav. Cluster 02 (Block 03 to 05) | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C03 | UB5C03R010 | S.W. Excav. Cluster 03 (Block 06 to 08) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C04 | UB5C04R010 | S.W. Excav. Cluster 04 (Block 09 to 10) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C05 | UB5C05R010 | S.W. Excav. Cluster 05 (Block 11 to 12) | 10 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C06 | UB5C06R010 | S.W. Excav. [NAME] (Block 13 to 14) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C07 | UB5C07R010 | S.W. Excav. Cluster 07 (Block B15 to B16) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C08 | UB5C08R010 | S.W. Excav. Cluster 08 (Block 17 to 18) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C09 | UB5C09R010 | S.W. Excav. Cluster 09 (Block B19 to B 21) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C10 | UB5C10R010 | S.W. Excav. [NAME] (Block 22 to 23) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C11 | [NAME] | S.W. Excav. Cluster 11 (Block 24 to 25) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C12 | UB5C12R010 | S.W. Excav. Cluster 12 (Block B26 to 27) | 7 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C13 | UB5C13R010 | S.W. Excav. Cluster 13 (Block B28 to 29) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C14 | UB5C14R010 | S.W. Excav. [NAME] (Block B30 to 32) | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C15 | UB5C15R010 | S.W. Excav. Cluster 15 (Block B33 to B35) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C16 | UB5C16R010 | S.W. Excav. [NAME] (Block B30 to 32) | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C17 | UB5C17R010 | S.W. Excav. Cluster 17 (Block B30 to 32) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C18 | UB5C18R010 | S.W. Excav. [NAME] (Block B42 to 44) | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C19 | UB5C19R010 | S.W. Excav. Cluster 19 (Block 45 to 47) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C20 | UB5C20R010 | S.W. Excav. Cluster 20 (Block 48 to 50) | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C21 | UB5C21R010 | S.W. Excav. Cluster 21 (Block 51 to 53) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | C22 | UB5C22R010 | S.W. Excav. [NAME] (Block 54 to 55) | 9 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | BC0 | UB5CORR010 | S.W. Excav. Corner | 6 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | L01 | UB5L01R010 | S.W. Excav. Landmark 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L02R010 | S.W. Excav. Landmark 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | [NAME] | S.W. Excav. Landmark 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L04R010 | S.W. Excav. Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | [NAME] | UB5L05R010 | S.W. Excav. Landmark 05 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | L06 | UB5L06R010 | S.W. Excav. [NAME] 06 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | L07 | UB5L07R010 | S.W. Excav. Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | P01 | [NAME] | S.W. Excav. [NAME] 01 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | P02 | UB5P02R010 | S.W. Excav. [NAME] 02 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.10 | Storm Water Excavation | Task Dependent | P03 | UB5P03R010 | S.W. Excav. [NAME] 03 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C01 | UB5C01R020 | S.W. Pipe Pl. Cluster 01 (Block 03 to 05) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C02 | UB5C02R020 | S.W. Pipe Pl. Cluster 02 (Block 03 to 05) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C03 | UB5C03R020 | S.W. Pipe Pl. Cluster 03 (Block 06 to 08) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C04 | UB5C04R020 | S.W. Pipe Pl. Cluster 04 (Block 09 to 10) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C05 | UB5C05R020 | S.W. Pipe Pl. Cluster 05 (Block 11 to 12) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C06 | UB5C06R020 | S.W. Pipe Pl. Cluster 06 (Block 13 to 14) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C07 | UB5C07R020 | S.W. Pipe Pl. Cluster 07 (Block B15 to B16) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C08 | UB5C08R020 | S.W. Pipe Pl. Cluster 08 (Block 17 to 18) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C09 | UB5C09R020 | S.W. Pipe Pl. Cluster 09 (Block B19 to B 21) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C10 | UB5C10R020 | S.W. Pipe Pl. Cluster 10 (Block 22 to 23) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C11 | UB5C11R020 | S.W. Pipe Pl. Cluster 11 (Block 24 to 25) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C12 | UB5C12R020 | S.W. Pipe Pl. Cluster 12 (Block B26 to 27) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C13 | UB5C13R020 | S.W. Pipe Pl. Cluster 13 (Block B28 to 29) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C14 | UB5C14R020 | S.W. Pipe Pl. [NAME] (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C15 | UB5C15R020 | S.W. Pipe Pl. Cluster 15 (Block B33 to B35) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C16 | UB5C16R020 | S.W. Pipe Pl. [NAME] (Block B30 to 32) | 19 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C17 | UB5C17R020 | S.W. Pipe Pl. Cluster 17 (Block B30 to 32) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C18 | UB5C18R020 | S.W. Pipe Pl. Cluster 18 (Block B42 to 44) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C19 | UB5C19R020 | S.W. Pipe Pl. Cluster 19 (Block 45 to 47) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C20 | UB5C20R020 | S.W. Pipe Pl. Cluster 20 (Block 48 to 50) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C21 | UB5C21R020 | S.W. Pipe Pl. Cluster 21 (Block 51 to 53) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | C22 | UB5C22R020 | S.W. Pipe Pl. Cluster 22 (Block 54 to 55) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | BC0 | UB5CORR020 | S.W. Pipe Pl. Corner | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | L01 | UB5L01R020 | S.W. Pipe Pl. Landmark 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L02R020 | S.W. Pipe Pl. Landmark 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L03R020 | S.W. Pipe Pl. Landmark 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L04R020 | S.W. Pipe Pl. Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | [NAME] | UB5L05R020 | S.W. Pipe Pl. Landmark 05 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | L06 | UB5L06R020 | S.W. Pipe Pl. Landmark 06 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | L07 | UB5L07R020 | S.W. Pipe Pl. Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | P01 | UB5P01R020 | S.W. Pipe Pl. Plaza 01 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | P02 | UB5P02R020 | S.W. Pipe Pl. [NAME] 02 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.20 | Storm Water Pipe Placing | Task Dependent | P03 | UB5P03R020 | S.W. Pipe Pl. [NAME] 03 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C01 | UB5C01R030 | [NAME] 01 (Block 03 to 05) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C02 | [NAME] | [NAME] 02 (Block 03 to 05) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C03 | UB5C03R030 | [NAME] 03 (Block 06 to 08) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C04 | UB5C04R030 | [NAME] 04 (Block 09 to 10) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C05 | [NAME] | S.W. Backfill Cluster 05 (Block 11 to 12) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C06 | UB5C06R030 | [NAME] 06 (Block 13 to 14) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C07 | UB5C07R030 | [NAME] 07 (Block B15 to B16) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C08 | UB5C08R030 | [NAME] 08 (Block 17 to 18) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C09 | UB5C09R030 | [NAME] 09 (Block B19 to B 21) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C10 | UB5C10R030 | [NAME] 10 (Block 22 to 23) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C11 | UB5C11R030 | [NAME] 11 (Block 24 to 25) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C12 | UB5C12R030 | [NAME] 12 (Block B26 to 27) | 12 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C13 | [NAME] | [NAME] 13 (Block B28 to 29) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C14 | UB5C14R030 | [NAME] 14 (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C15 | UB5C15R030 | [NAME] 15 (Block B33 to B35) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C16 | [NAME] | [NAME] 16 (Block B30 to 32) | 19 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C17 | UB5C17R030 | [NAME] 17 (Block B30 to 32) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C18 | UB5C18R030 | [NAME] 18 (Block B42 to 44) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C19 | UB5C19R030 | [NAME] 19 (Block 45 to 47) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C20 | UB5C20R030 | [NAME] 20 (Block 48 to 50) | 18 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C21 | [NAME] | [NAME] 21 (Block 51 to 53) | 20 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | C22 | UB5C22R030 | [NAME] 22 (Block 54 to 55) | 16 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | BC0 | UB5CORR030 | S.W. Backfill Corner | 11 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | L01 | UB5L01R030 | S.W. Backfill Landmark 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB5L02R030 | S.W. Backfill Landmark 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB5L03R030 | S.W. Backfill Landmark 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | UB5L04R030 | S.W. Backfill Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | [NAME] | [NAME] | S.W. Backfill Landmark 05 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | L06 | UB5L06R030 | S.W. Backfill Landmark 06 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | L07 | UB5L07R030 | S.W. Backfill Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | P01 | UB5P01R030 | [NAME] Plaza 01 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | P02 | UB5P02R030 | [NAME] Plaza 02 | 8 | 0
6 | QT.5 | BC04.05.11.05.01.02.30 | Storm Water Backfill | Task Dependent | P03 | UB5P03R030 | [NAME] Plaza 03 | 8 | 0
3 | Foul Water
5 | Foul Water
6 | QT.5 | BC04.05.11.05.02 | Foul Water | Task Dependent | C01 | UC5C01R110 | F.W.  Pumping Station B Chain.6533m | 29 | 0
6 | QT.5 | BC04.05.11.05.02 | Foul Water | Task Dependent | C12 | UC5C12R110 | F.W.  R.M.  PSB to DCB=1053m | 20 | 0
4 | Foul Water Excavation
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C01 | UC5C01R010 | F.W.Excav. Cluster 01 (Block 03 to 05) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C02 | UC5C02R010 | F.W.Excav. Cluster 02 (Block 03 to 05) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C03 | UC5C03R010 | F.W.Excav. Cluster 03 (Block 06 to 08) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C04 | UC5C04R010 | F.W.Excav. Cluster 04 (Block 09 to 10) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C05 | [NAME] | F.W.Excav. Cluster 05 (Block 11 to 12) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C06 | UC5C06R010 | F.W.Excav. [NAME] (Block 13 to 14) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C07 | UC5C07R010 | F.W.Excav. Cluster 07 (Block B15 to B16) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C08 | UC5C08R010 | F.W.Excav. Cluster 08 (Block 17 to 18) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C09 | UC5C09R010 | F.W.Excav. Cluster 09 (Block B19 to B 21) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C10 | UC5C10R010 | F.W.Excav. Cluster 10 (Block 22 to 23) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C11 | UC5C11R010 | F.W.Excav. Cluster 11 (Block 24 to 25) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C12 | UC5C12R010 | F.W.Excav. Cluster 12 (Block B26 to 27) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C13 | UC5C13R010 | F.W.Excav. Cluster 13 (Block B28 to 29) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C14 | UC5C14R010 | F.W.Excav. [NAME] (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C17 | UC5C16R010 | F.W.Excav. [NAME] (Block 36 to 38) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C17 | UC5C17R010 | F.W.Excav. Cluster 17 (Block 39 to 41) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C18 | UC5C18R010 | F.W.Excav. [NAME] (Block B42 to 44) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C19 | [NAME] | F.W.Excav. Cluster 19 (Block 45 to 47) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C20 | [NAME] | F.W.Excav. Cluster 20 (Block 48 to 50) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C21 | UC5C21R010 | F.W.Excav. Cluster 21 (Block 51 to 53) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | C22 | UC5C22R010 | F.W.Excav. Cluster 22 (Block 54 to 55) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | L01 | UC5L01R010 | F.W.Excav. Landmark 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC5L02R010 | F.W.Excav. Landmark 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC5L03R010 | F.W.Excav. Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | [NAME] | [NAME] | F.W.Excav. Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | [NAME] | UC5L05R010 | F.W.Excav. Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | L06 | UC5L06R010 | F.W.Excav. Landmark 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | L07 | UC5L07R010 | F.W.Excav. Landmark 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | P01 | UC5P01R010 | F.W.Excav. Plaza 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | P02 | UC5P02R010 | F.W.Excav. [NAME] 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.10 | Foul Water Excavation | Task Dependent | P03 | UC5P03R010 | F.W.Excav. [NAME] 03 | 5 | 0
4 | Foul Water Pipe Placing
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C01 | UC5C01R020 | F.W.Pipe Pl. Cluster 01 (Block 03 to 05) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C02 | UC5C02R020 | F.W.Pipe Pl. Cluster 02 (Block 03 to 05) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C03 | UC5C03R020 | F.W.Pipe Pl. Cluster 03 (Block 06 to 08) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C04 | UC5C04R020 | F.W.Pipe Pl. Cluster 04 (Block 09 to 10) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C05 | UC5C05R020 | F.W.Pipe Pl. Cluster 05 (Block 11 to 12) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C06 | UC5C06R020 | F.W.Pipe Pl. [NAME] (Block 13 to 14) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C07 | UC5C07R020 | F.W.Pipe Pl.  Cluster 07 (Block B15 to B16) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C08 | UC5C08R020 | F.W.Pipe Pl. Cluster 08 (Block 17 to 18) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C09 | UC5C09R020 | F.W.Pipe Pl. Cluster 09 (Block B19 to B 21) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C10 | UC5C10R020 | F.W.Pipe Pl. Cluster 10 (Block 22 to 23) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C11 | UC5C11R020 | F.W.Pipe Pl. Cluster 11 (Block 24 to 25) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C12 | UC5C12R020 | F.W.Pipe Pl. Cluster 12 (Block B26 to 27) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C13 | UC5C13R020 | F.W.Pipe Pl. Cluster 13 (Block B28 to 29) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C14 | UC5C14R020 | F.W.Pipe Pl. [NAME] (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C17 | UC5C16R020 | F.W.Pipe Pl. [NAME] (Block B36 to 38) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C17 | UC5C17R020 | F.W.Pipe Pl. Cluster 17 (Block [NAME] to 41) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C18 | UC5C18R020 | F.W.Pipe Pl. Cluster 18 (Block B42 to 44) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C19 | UC5C19R020 | F.W.Pipe Pl. Cluster 19 (Block 45 to 47) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C20 | UC5C20R020 | F.W.Pipe Pl. Cluster 20 (Block 48 to 50) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C21 | UC5C21R020 | F.W.Pipe Pl. Cluster 21 (Block 51 to 53) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | C22 | UC5C22R020 | F.W.Pipe Pl. Cluster 22 (Block 54 to 55) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | L01 | UC5L01R020 | F.W.Pipe Pl. Landmark 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC5L02R020 | F.W.Pipe Pl. Landmark 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC5L03R020 | F.W.Pipe Pl. Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC5L04R020 | F.W.Pipe Pl. Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | [NAME] | UC5L05R020 | F.W.Pipe Pl. Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | L06 | UC5L06R020 | F.W.Pipe Pl. Landmark 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | L07 | UC5L07R020 | F.W.Pipe Pl. Landmark 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | P01 | UC5P01R020 | F.W.Pipe Pl. Plaza 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | P02 | UC5P02R020 | F.W.Pipe Pl. [NAME] 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.20 | Foul Water Pipe Placing | Task Dependent | P03 | UC5P03R020 | F.W.Pipe Pl. [NAME] 03 | 5 | 0
4 | Foul Water Backfill
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C01 | UC5C01R030 | [NAME] 01 (Block 03 to 05) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C02 | UC5C02R030 | [NAME] 02 (Block 03 to 05) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C03 | UC5C03R030 | [NAME] 03 (Block 06 to 08) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C04 | [NAME] | [NAME] 04 (Block 09 to 10) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C05 | [NAME] | [NAME] 05 (Block 11 to 12) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C06 | UC5C06R030 | [NAME] 06 (Block 13 to 14) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C07 | [NAME] | F.W. Excav. Cluster 07 (Block B15 to B16) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C08 | UC5C08R030 | [NAME] 08 (Block 17 to 18) | 11 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C09 | UC5C09R030 | [NAME] 09 (Block B19 to B 21) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C10 | UC5C10R030 | [NAME] 10 (Block 22 to 23) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C11 | UC5C11R030 | [NAME] 11 (Block 24 to 25) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C12 | UC5C12R030 | [NAME] 12 (Block B26 to 27) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C13 | UC5C13R030 | [NAME] 13 (Block B28 to 29) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C14 | [NAME] | [NAME] 14 (Block B30 to 32) | 18 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C17 | UC5C16R030 | [NAME] 16 (Block B36 to 38) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C17 | [NAME] | [NAME] 17 (Block [NAME] to 41) | 8 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C18 | UC5C18R030 | [NAME] 18 (Block B42 to 44) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C19 | UC5C19R030 | [NAME] 19 (Block 45 to 47) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C20 | [NAME] | [NAME] 20 (Block 48 to 50) | 12 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C21 | [NAME] | [NAME] 21 (Block 51 to 53) | 13 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | C22 | UC5C22R030 | [NAME] 22 (Block 54 to 55) | 10 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | L01 | [NAME] | [NAME] 01 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | [NAME] | UC5L02R030 | [NAME] 02 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | [NAME] | UC5L03R030 | F.W. Backfill Landmark 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | [NAME] | [NAME] | [NAME] Landmark 04 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | [NAME] | UC5L05R030 | F.W. Backfill Landmark 05 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | L06 | [NAME] | [NAME] 06 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | L07 | UC5L07R030 | [NAME] 07 | 3 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | P01 | UC5P01R030 | [NAME] Plaza 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | P02 | UC5P02R030 | [NAME] Plaza 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.02.30 | [NAME] | Task Dependent | P03 | UC5P03R030 | [NAME] Plaza 03 | 5 | 0
4 | Foul Water Manhole Connection
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC5C01M010 | MH1-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C01 | UC5C01M020 | MH2-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC5C02M040 | MH4-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC5C02M050 | MH5-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C02 | UC5C02M060 | MH6-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | UC5C03M070 | MH7-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C03 | [NAME] | MH8-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | UC5C04M100 | MH10-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C04 | [NAME] | MH11-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC5C05M120 | MH12-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C05 | UC5C05M130 | MH13-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC5C06M160 | MH16-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C06 | UC5C06M170 | MH17-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC5C07M180 | MH18-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C07 | UC5C07M190 | MH19-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC5C08M210 | MH21-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C08 | UC5C08M220 | MH22-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC5C09M230 | [NAME] to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C09 | UC5C09M240 | MH24-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC5C10M260 | MH26-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC5C10M270 | MH27-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C10 | UC5C10M280 | MH28-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C11 | UC5C11M290 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C11 | UC5C11M300 | MH30-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C12 | UC5C12M330 | MH33-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C12 | UC5C12M340 | MH34-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C13 | UC5C13M350 | MH35-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C13 | UC5C13M360 | MH36-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C13 | UC5C13M370 | MH37-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC5C14M390 | MH39-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C14 | UC5C14M400 | MH40-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC5C15M410 | MH41-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC5C15M420 | MH42-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C15 | UC5C15M430 | MH43-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C16 | UC5C16M450 | MH45-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C16 | UC5C16M460 | MH46-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C16 | UC5C16M470 | MH47-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C17 | [NAME] | MH48-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C17 | UC5C17M490 | MH49-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C17 | UC5C17M500 | MH50-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C18 | UC5C18M520 | MH52-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C18 | UC5C18M530 | MH53-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C19 | UC5C19M540 | MH54-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C19 | UC5C19M550 | MH55-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C19 | UC5C19M560 | MH56-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C20 | UC5C20M590 | MH59-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C20 | UC5C20M600 | MH60-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C20 | UC5C20M610 | MH61-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C21 | UC5C21M620 | MH62-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C21 | UC5C21M630 | MH63-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C22 | UC5C22M650 | MH65-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C22 | UC5C22M660 | MH66-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | C22 | UC5C22M670 | MH67-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | BC0 | UC5CORM440 | MH44-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC5L01M030 | MH3-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC5L01M031 | MH3A -Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L01 | UC5L01M032 | MH3B-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L02M090 | MH9-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L02M091 | MH9A -Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L02M092 | MH9B-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L03M200 | MH20-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L03M201 | MH20A -Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L03M212 | MH21B-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L04M250 | MH25-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | [NAME] | MH25A -Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L04M252 | MH25B-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L05M380 | MH38-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L05M381 | MH38A-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | [NAME] | UC5L05M382 | MH38B-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L06 | UC5L06M510 | MH51-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L06 | UC5L06M511 | MH51A-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC5L07M640 | MH64-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC5L07M641 | MH64A-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | L07 | UC5L07M642 | MH64B-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | UC5P01M140 | MH14-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P01 | UC5P01M150 | MH15-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC5P02M310 | MH31-Connection From Building | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P02 | UC5P02M320 | MH32-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P03 | UC5P03M570 | MH57-Connect to Main Foul Sewer line | 6 | 0
6 | QT.5 | BC04.05.11.05.02.40 | Foul Water Manhole Connection | Task Dependent | P03 | UC5P03M580 | MH58-Connection From Building | 6 | 0
4 | Foul Water Microtunneling
6 | QT.5 | BC04.05.11.05.02.50 | Foul Water Microtunneling | Task Dependent | B01 | UC5M01R010 | F.W.  Microtunn. Rear 6498m-6552m | 9 | 0
6 | QT.5 | BC04.05.11.05.02.50 | Foul Water Microtunneling | Task Dependent | B02 | [NAME] | F.W.  Microtunn. Rear 6627m-6732m | 17 | 0
2 | Utilities Miscellaneous
4 | Front Side
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C01 | UI5C01F010 | Irrigation-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C02 | UI5C02F010 | Irrigation-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C03 | UI5C03F010 | Irrigation-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C04 | UI5C04F010 | Irrigation-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C05 | UI5C05F010 | Irrigation-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C06 | [NAME] | Irrigation-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C07 | UI5C07F010 | Irrigation-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C08 | UI5C08F010 | Irrigation-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C09 | UI5C09F010 | Irrigation-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C10 | [NAME] | Irrigation-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C11 | UI5C11F010 | Irrigation-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C12 | UI5C12F010 | Irrigation-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C13 | UI5C13F010 | Irrigation-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C14 | UI5C14F010 | Irrigation-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C15 | [NAME] | Irrigation-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C16 | [NAME] | Irrigation-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C17 | UI5C17F010 | Irrigation-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C18 | UI5C18F010 | Irrigation-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C19 | UI5C19F010 | Irrigation-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C20 | UI5C20F010 | Irrigation-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C21 | UI5C21F010 | Irrigation-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | C22 | UI5C22F010 | Irrigation-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | L01 | UI5L01F010 | Irrigation-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | [NAME] | UI5L02F010 | Irrigation-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | [NAME] | UI5L03F010 | Irrigation-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | [NAME] | UI5L04F010 | Irrigation-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | [NAME] | UI5L05F010 | Irrigation-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | L06 | UI5L06F010 | Irrigation-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | L07 | UI5L07F010 | Irrigation-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | P01 | UI5P01F010 | Irrigation-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | P02 | UI5P02F010 | Irrigation-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.01 | Irrigation | Task Dependent | P03 | UI5P03F010 | Irrigation-P03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C01 | UL5C01F010 | Street Lighting-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C02 | UL5C02F010 | Street Lighting-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C03 | UL5C03F010 | Street Lighting-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C04 | UL5C04F010 | Street Lighting-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C05 | UL5C05F010 | Street Lighting-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C06 | UL5C06F010 | Street Lighting-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C07 | UL5C07F010 | Street Lighting-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C08 | UL5C08F010 | Street Lighting-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C09 | UL5C09F010 | Street Lighting-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C10 | UL5C10F010 | Street Lighting-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C11 | UL5C11F010 | Street Lighting-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C12 | UL5C12F010 | Street Lighting-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C13 | [NAME] | Street Lighting-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C14 | UL5C14F010 | Street Lighting-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C15 | UL5C15F010 | Street Lighting-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C16 | UL5C16F010 | Street Lighting-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C17 | UL5C17F010 | Street Lighting-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C18 | UL5C18F010 | Street Lighting-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C19 | UL5C19F010 | Street Lighting-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C20 | UL5C20F010 | Street Lighting-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C21 | UL5C21F010 | Street Lighting-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | C22 | UL5C22F010 | Street Lighting-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | L01 | UL5L01F010 | Street Lighting-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL5L02F010 | Street Lighting-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL5L03F010 | Street Lighting-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL5L04F010 | Street Lighting-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | [NAME] | UL5L05F010 | Street Lighting-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | L06 | UL5L06F010 | Street Lighting-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | L07 | UL5L07F010 | Street Lighting-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | P01 | UL5P01F010 | Street Lighting-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | P02 | UL5P02F010 | Street Lighting-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.02 | Street Lighting | Task Dependent | P03 | UL5P03F010 | Street Lighting-P03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C01 | UQ5C01F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C02 | UQ5C02F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C03 | [NAME] | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C04 | UQ5C04F010 | [NAME] | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C05 | UQ5C05F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C06 | UQ5C06F010 | [NAME] | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C07 | UQ5C07F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C08 | UQ5C08F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C09 | UQ5C09F010 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C10 | UQ5C10F010 | [NAME] | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C11 | [NAME] | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C12 | UQ5C12F010 | [NAME] | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C13 | UQ5C13F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C14 | UQ5C14F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C15 | UQ5C15F010 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C16 | [NAME] | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C17 | UQ5C17F010 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C18 | UQ5C18F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C19 | UQ5C19F010 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C20 | UQ5C20F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C21 | UQ5C21F010 | [NAME] | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | C22 | UQ5C22F010 | [NAME] | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | L01 | UQ5L01F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ5L02F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ5L03F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ5L04F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | [NAME] | UQ5L05F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | L06 | UQ5L06F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | L07 | UQ5L07F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | P01 | UQ5P01F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | P02 | UQ5P02F010 | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.03 | [NAME] | Task Dependent | P03 | [NAME] | [NAME] | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C01 | UT5C01F010 | TSE-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C02 | UT5C02F010 | TSE-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C03 | UT5C03F010 | TSE-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C04 | UT5C04F010 | TSE-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C05 | UT5C05F010 | TSE-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C06 | UT5C06F010 | TSE-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C07 | UT5C07F010 | TSE-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C08 | UT5C08F010 | TSE-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C09 | UT5C09F010 | TSE-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C10 | UT5C10F010 | TSE-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C11 | UT5C11F010 | TSE-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C12 | UT5C12F010 | TSE-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C13 | UT5C13F010 | TSE-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C14 | [NAME] | TSE-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C15 | UT5C15F010 | TSE-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C16 | UT5C16F010 | TSE-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C17 | UT5C17F010 | TSE-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C18 | UT5C18F010 | TSE-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C19 | UT5C19F010 | TSE-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C20 | UT5C20F010 | TSE-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C21 | UT5C21F010 | TSE-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | C22 | UT5C22F010 | TSE-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | L01 | [NAME] | TSE-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT5L02F010 | TSE-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT5L03F010 | TSE-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | [NAME] | UT5L04F010 | TSE-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | [NAME] | [NAME] | TSE-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | L06 | UT5L06F010 | TSE-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | L07 | UT5L07F010 | TSE-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | P01 | UT5P01F010 | TSE-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | P02 | UT5P02F010 | TSE-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.01.04 | TSE-Line | Task Dependent | P03 | [NAME] | TSE-P03 | 2 | 0
4 | Rear Side
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C01 | UE5C01R010 | HV / MV Cables-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C02 | UE5C02R010 | HV / MV Cables-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C03 | UE5C03R010 | HV / MV Cables-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C03 | UE5C03R020 | HV / MV Cables Connect Substation Blg Block06 | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C04 | UE5C04R010 | HV / MV Cables-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C05 | UE5C05R010 | HV / MV Cables-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C06 | UE5C06R010 | HV / MV Cables-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE5C07R010 | HV / MV Cables-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C07 | UE5C07R020 | HV / MV Cables Connect Substation Blg Block 16 | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C08 | UE5C08R010 | HV / MV Cables-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C09 | [NAME] | HV / MV Cables-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C10 | UE5C10R010 | HV / MV Cables-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C11 | UE5C11R010 | HV / MV Cables-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C11 | UE5C11R020 | HV / MV Cables Connect Substation Blg Block 25 | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C12 | UE5C12R010 | HV / MV Cables-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C13 | UE5C13R010 | HV / MV Cables-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C14 | UE5C14R010 | HV / MV Cables-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C15 | UE5C15R010 | HV / MV Cables-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C16 | UE5C16R010 | HV / MV Cables-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C16 | UE5C16R020 | HV / MV Cables Connect Substation Blg Block 37 | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C17 | [NAME] | HV / MV Cables-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C18 | UE5C18R010 | HV / MV Cables-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C19 | UE5C19R010 | HV / MV Cables-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C20 | UE5C20R010 | HV / MV Cables-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C20 | UE5C20R020 | HV / MV Cables Connect Substation Blg Block 49 | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C21 | UE5C21R010 | HV / MV Cables-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | C22 | UE5C22R010 | HV / MV Cables-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | L01 | UE5L01R010 | HV / MV Cables-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE5L02R010 | HV / MV Cables-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE5L03R010 | HV / MV Cables-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE5L04R010 | HV / MV Cables-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | [NAME] | UE5L05R010 | HV / MV Cables-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | L06 | UE5L06R010 | HV / MV Cables-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | L07 | UE5L07R010 | HV / MV Cables-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | P01 | UE5P01R010 | HV / MV Cables-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | P02 | UE5P02R010 | HV / MV Cables-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.01 | HV/MV Cabel | Task Dependent | P03 | UE5P03R010 | HV / MV Cables-P03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C01 | [NAME] | Irrigation-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C02 | UI5C02R010 | Irrigation-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C03 | UI5C03R010 | Irrigation-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C04 | UI5C04R010 | Irrigation-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C05 | [NAME] | Irrigation-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C06 | UI5C06R010 | Irrigation-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C07 | UI5C07R010 | Irrigation-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C08 | UI5C08R010 | Irrigation-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C09 | UI5C09R010 | Irrigation-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C10 | UI5C10R010 | Irrigation-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C11 | UI5C11R010 | Irrigation-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C12 | UI5C12R010 | Irrigation-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C13 | UI5C13R010 | Irrigation-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C14 | UI5C14R010 | Irrigation-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C15 | UI5C15R010 | Irrigation-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C16 | UI5C16R010 | Irrigation-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C17 | UI5C17R010 | Irrigation-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C18 | UI5C18R010 | Irrigation-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C19 | UI5C19R010 | Irrigation-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C20 | UI5C20R010 | Irrigation-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C21 | UI5C21R010 | Irrigation-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | C22 | UI5C22R010 | Irrigation-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | L01 | UI5L01R010 | Irrigation-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | [NAME] | UI5L02R010 | Irrigation-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | [NAME] | UI5L03R010 | Irrigation-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | [NAME] | UI5L04R010 | Irrigation-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | [NAME] | UI5L05R010 | Irrigation-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | L06 | UI5L06R010 | Irrigation-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | L07 | UI5L07R010 | Irrigation-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | P01 | UI5P01R010 | Irrigation-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | P02 | UI5P02R010 | Irrigation-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.02 | Irrigation | Task Dependent | P03 | UI5P03R010 | Irrigation-P03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C01 | UL5C01R010 | Street Lighting-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C02 | UL5C02R010 | Street Lighting-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C03 | UL5C03R010 | Street Lighting-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C04 | UL5C04R010 | Street Lighting-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C05 | UL5C05R010 | Street Lighting-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C06 | UL5C06R010 | Street Lighting-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C07 | UL5C07R010 | Street Lighting-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C08 | UL5C08R010 | Street Lighting-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C09 | UL5C09R010 | Street Lighting-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C10 | UL5C10R010 | Street Lighting-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C11 | UL5C11R010 | Street Lighting-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C12 | UL5C12R010 | Street Lighting-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C13 | UL5C13R010 | Street Lighting-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C14 | [NAME] | Street Lighting-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C15 | UL5C15R010 | Street Lighting-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C16 | UL5C16R010 | Street Lighting-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C17 | UL5C17R010 | Street Lighting-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C18 | UL5C18R010 | Street Lighting-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C19 | UL5C19R010 | Street Lighting-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C20 | [NAME] | Street Lighting-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C21 | UL5C21R010 | Street Lighting-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | C22 | UL5C22R010 | Street Lighting-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | L01 | UL5L01R010 | Street Lighting-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | [NAME] | [NAME] | Street Lighting-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | L06 | UL5L06R010 | Street Lighting-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | L07 | UL5L07R010 | Street Lighting-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | P01 | UL5P01R010 | Street Lighting-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | P02 | UL5P02R010 | Street Lighting-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.03 | Street Lighting | Task Dependent | P03 | UL5P03R010 | Street Lighting-P03 | 2 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C01 | UJ5C01R010 | P.W. Cluster 01 (Block 01 to 02) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C02 | UJ5C02R010 | P.W. Cluster 02 (Block 03 to 05) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C03 | UJ5C03R010 | P.W. Cluster 03 (Block 06 to 08) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C04 | UJ5C04R010 | P.W. Cluster 04 (Block 09 to 10) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C05 | UJ5C05R010 | P.W. Cluster 05 (Block 11 to 12) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C06 | UJ5C06R010 | P.W. Cluster 06 (Block 13 to 14) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C07 | UJ5C07R010 | P.W. Cluster 07 (Block B15 to B16) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C08 | UJ5C08R010 | P.W. Cluster 08 (Block 17 to 18) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C09 | UJ5C09R010 | P.W. Cluster 09 (Block B19 to B 21) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C10 | UJ5C10R010 | P.W. Cluster 10 (Block 22 to 23) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C11 | UJ5C11R010 | P.W. Cluster 11 (Block 24 to 25) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C12 | UJ5C12R010 | P.W. Cluster 12 (Block B26 to 27) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C13 | UJ5C13R010 | P.W. Cluster 13 (Block B28 to 29) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C14 | UJ5C14R010 | P.W. Cluster 14 (Block B30 to 32) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C15 | UJ5C15R010 | P.W. Cluster 15 (Block B33 to B35) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C16 | UJ5C16R010 | P.W. Cluster 16 (Block B30 to 32) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C17 | UJ5C17R010 | P.W. Cluster 17 (Block B30 to 32) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C18 | UJ5C18R010 | P.W. Cluster 18 (Block B42 to 44) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C19 | UJ5C19R010 | P.W. Cluster 19 (Block 45 to 47) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C20 | UJ5C20R010 | P.W. Cluster 20 (Block 48 to 50) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C21 | UJ5C21R010 | P.W. Cluster 21 (Block 51 to 53) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | C22 | UJ5C22R010 | P.W. Cluster 22 (Block 54 to 55) | 5 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | BC0 | UJ5CORR010 | P.W. Corner | 10 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | L01 | UJ5L01R010 | P.W. Landmark 01 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ5L02R010 | P.W. Landmark 02 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ5L03R010 | P.W. Landmark 03 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ5L04R010 | P.W. Landmark 04 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | [NAME] | UJ5L05R010 | P.W. Landmark 05 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | L06 | UJ5L06R010 | P.W. Landmark 06 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | L07 | UJ5L07R010 | P.W. Landmark 07 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | P01 | UJ5P01R010 | P.W. Plaza 01 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | P02 | [NAME] | P.W. Plaza 02 | 3 | 0
6 | QT.5 | [NAME] | Potable Water | Task Dependent | P03 | UJ5P03R010 | P.W. Plaza 03 | 3 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C01 | UR5C01R010 | RW  Cluster 01 (Block 01 to 02) | 16 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C02 | UR5C02R010 | RW  Cluster 02 (Block 03 to 05) | 18 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C03 | UR5C03R010 | RW  Cluster 03 (Block 06 to 08) | 20 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C04 | UR5C04R010 | RW  Cluster 04 (Block 09 to 10) | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C05 | UR5C05R010 | RW  Cluster 05 (Block 11 to 12) | 16 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C06 | UR5C06R010 | RW  Cluster 06 (Block 13 to 14) | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C07 | UR5C07R010 | RW  Cluster 07 (Block B15 to B16) | 16 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C08 | UR5C08R010 | RW  Cluster 08 (Block 17 to 18) | 16 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C09 | UR5C09R010 | RW  Cluster 09 (Block B19 to B 21) | 20 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C10 | UR5C10R010 | RW  Cluster 10 (Block 22 to 23) | 12 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C16 | [NAME] | RW  [NAME] | 3 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C19 | [NAME] | RW  Cluster 19 (Block 45 to 47) | 20 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C20 | UR5C20R010 | RW  Cluster 20 (Block 48 to 50) | 18 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C21 | UR5C21R010 | RW  Cluster 21 (Block 51 to 53) | 20 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | C22 | UR5C22R010 | RW  Cluster 22 (Block 54 to 55) | 16 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | L01 | [NAME] | RW  Landmark 01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | [NAME] | UR5L02R010 | RW  Landmark 02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | [NAME] | [NAME] | RW  Landmark 03 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | [NAME] | UR5L04R010 | RW  Landmark 04 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | L07 | UR5L07R010 | RW  Landmark 07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | P01 | UR5P01R010 | RW  Plaza 01 | 8 | 0
6 | QT.5 | BC04.05.11.05.03.02.05 | Retaining Wall | Task Dependent | P03 | UR5P03R010 | RW  Plaza 03 | 8 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C01 | UT5C01R010 | TSE-C01 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C02 | UT5C02R010 | TSE-C02 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C03 | UT5C03R010 | TSE-C03 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C04 | UT5C04R010 | TSE-C04 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C05 | UT5C05R010 | TSE-C05 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C06 | UT5C06R010 | TSE-C06 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C07 | UT5C07R010 | TSE-C07 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C08 | UT5C08R010 | TSE-C08 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C09 | UT5C09R010 | TSE-C09 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C10 | [NAME] | TSE-C10 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C11 | [NAME] | TSE-C11 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C12 | [NAME] | TSE-C12 | 4 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C13 | UT5C13R010 | TSE-C13 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C14 | UT5C14R010 | TSE-C14 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C15 | [NAME] | TSE-C15 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C16 | UT5C16R010 | TSE-C16 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C17 | UT5C17R010 | TSE-C17 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C18 | UT5C18R010 | TSE-C18 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C19 | UT5C19R010 | TSE-C19 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C20 | UT5C20R010 | TSE-C20 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C21 | UT5C21R010 | TSE-C21 | 6 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | C22 | UT5C22R010 | TSE-C22 | 5 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | L01 | UT5L01R010 | TSE-L01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | [NAME] | UT5L02R010 | TSE-L02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | [NAME] | UT5L03R010 | TSE-L03 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | [NAME] | UT5L04R010 | TSE-L04 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | [NAME] | UT5L05R010 | TSE-L05 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | L06 | UT5L06R010 | TSE-L06 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | L07 | UT5L07R010 | TSE-L07 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | P01 | UT5P01R010 | TSE-P01 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | P02 | UT5P02R010 | TSE-P02 | 2 | 0
6 | QT.5 | BC04.05.11.05.03.02.06 | TSE Line | Task Dependent | P03 | UT5P03R010 | TSE-P03 | 2 | 0