Spreadsheet: 95627d1295251286-problem-with-mid-function-copy-of-example01
Sheet: Main

Activity ID | Activity Name | Original Duration | Over_all |  | This_Actual | [NAME] | Activity % Complete | Schedule % Complete | Strt | Finish | [NAME] | BL1 Early Finish | Sorting | Sorting1
EMERGENCY LODGING CENTER PROJECT, SHUMAISI |  | 555 |  |  |  |  |  | 0.2597 | 2010-07-01 00:00:00 | 2012-05-01 00:00:00 | 2010-07-01 00:00:00 | 2012-03-12 00:00:00
External Works |  | 555 |  |  |  |  |  | 0.2597 | 2010-07-01 00:00:00 | 2012-05-01 00:00:00 | 2010-07-01 00:00:00 | 2012-03-12 00:00:00
General Requirments |  | 495 |  |  |  |  |  | 0 | 2010-07-01 00:00:00 | 2012-02-21 00:00:00 | 2010-07-01 00:00:00 | 2011-09-05 00:00:00
Mobilization |  | 158 |  |  |  |  |  | 0 | 2010-07-01 00:00:00 | 2011-02-17 00:00:00 | 2010-07-01 00:00:00 | 2010-08-05 00:00:00
SUM-EW-GR-MO-010 | Project Start / Site Handing Over | 0 |  |  |  | 0.2166666666666666 | 0 | 1 | 2011-01-13 00:00:00 |  | 2010-07-01 00:00:00
SUM-EW-GR-MO-020 | Mobilization of Equipments and Facilities | 30 |  |  |  |  | 0.35 | 1 | 2010-07-01 00:00:00 | 2011-02-17 00:00:00 | 2010-07-03 00:00:00 | 2010-08-05 00:00:00
SUM-EW-GR-MO-030 | Submit work Plan, [NAME] and list of Equipments | 25 |  |  |  |  | 0.3 | 1 | 2010-07-07 00:00:00 | 2011-02-12 00:00:00 | 2010-07-07 00:00:00 | 2010-08-04 00:00:00
Engineering Requirment |  | 318 |  |  |  |  |  | 0 | 2010-07-07 00:00:00 | 2011-08-11 00:00:00 | 2010-07-07 00:00:00 | 2011-02-28 00:00:00
SUM-EW-GR-ER-010 | Submittal of Document, Material & Drawings | 150 |  |  |  | 0.15 | 0.2 | 1 | 2010-07-07 00:00:00 | 2011-07-07 00:00:00 | 2010-07-07 00:00:00 | 2011-01-08 00:00:00
SUM-EW-GR-ER-020 | Approval of Document, Material & Drawings | 180 |  |  |  |  | 0.1 | 0.7778 | 2010-12-26 00:00:00 | 2011-08-11 00:00:00 | 2010-07-24 00:00:00 | 2011-02-28 00:00:00
Material Procurments |  | 351 |  |  |  |  |  | 0 | 2010-09-02 00:00:00 | 2012-02-21 00:00:00 | 2010-07-26 00:00:00 | 2011-09-05 00:00:00
SUM-EW-GR-MP-010 | Procurement for Under Ground Water Tanks | 126 |  |  |  | 0.115 | 0.5 | 1 | 2010-09-02 00:00:00 | 2011-06-09 00:00:00 | 2010-07-26 00:00:00 | 2010-12-29 00:00:00
SUM-EW-GR-MP-020 | Procurement for Sanitary Waste Water System | 107 |  |  |  |  | 0.35 | 0.9159 | 2011-02-13 00:00:00 | 2011-07-04 00:00:00 | 2010-09-15 00:00:00 | 2011-01-23 00:00:00
SUM-EW-GR-MP-030 | Procurement for Storm Drainage System | 106 |  |  |  |  | 0.3 | 0.7358 | 2011-03-08 00:00:00 | 2011-07-26 00:00:00 | 2010-10-10 00:00:00 | 2011-02-14 00:00:00
SUM-EW-GR-MP-040 | Procurement for Potable Water System | 121 |  |  |  |  | 0 | 0.5207 | 2011-04-12 00:00:00 | 2011-09-04 00:00:00 | 2010-10-27 00:00:00 | 2011-03-21 00:00:00
SUM-EW-GR-MP-050 | Procurement for Irrigation System | 100 |  |  |  |  | 0 | 0.32 | 2011-05-18 00:00:00 | 2011-09-15 00:00:00 | 2010-12-07 00:00:00 | 2011-04-02 00:00:00
SUM-EW-GR-MP-060 | Procurement for Fire Fighting System | 100 |  |  |  |  | 0 | 0.12 | 2011-06-11 00:00:00 | 2011-10-09 00:00:00 | 2010-12-30 00:00:00 | 2011-04-25 00:00:00
SUM-EW-GR-MP-070 | Procurement for Electrical Power System | 80 |  |  |  |  | 0 | 0 | 2011-08-14 00:00:00 | 2011-11-26 00:00:00 | 2011-03-05 00:00:00 | 2011-06-05 00:00:00
SUM-EW-GR-MP-080 | Procurement for Street Lighting | 80 |  |  |  |  | 0 | 0 | 2011-09-11 00:00:00 | 2011-12-19 00:00:00 | 2011-03-28 00:00:00 | 2011-06-28 00:00:00
SUM-EW-GR-MP-090 | Procurement for Communication & Security System | 80 |  |  |  |  | 0 | 0 | 2011-10-16 00:00:00 | 2012-01-23 00:00:00 | 2011-05-02 00:00:00 | 2011-08-02 00:00:00
SUM-EW-GR-MP-100 | Procurement for Landscaping | 60 |  |  |  |  | 0 | 0 | 2011-12-14 00:00:00 | 2012-02-21 00:00:00 | 2011-06-23 00:00:00 | 2011-09-05 00:00:00
Design Drawings |  | 201 |  |  |  |  |  | 0 | 2010-09-01 00:00:00 | 2011-09-21 00:00:00 | 2010-08-24 00:00:00 | 2011-06-09 00:00:00
Civil |  | 150 |  |  |  |  |  | 0 | 2010-09-01 00:00:00 | 2011-06-26 00:00:00 | 2010-08-24 00:00:00 | 2011-03-26 00:00:00
SUM-EW-DD-CI-010 | Water Tanks-Drawing Preparation & Submittal | 150 |  |  |  | 0 | 0 | 0.7533 | 2010-09-01 00:00:00 | 2011-05-08 00:00:00 | 2010-08-24 00:00:00 | 2011-02-24 00:00:00
SUM-EW-DD-CI-020 | Sanitary Manholes-Drawing Preparation & Submittal | 80 |  |  |  |  | 0 | 1 | 2010-11-01 00:00:00 | 2011-03-24 00:00:00 | 2010-09-15 00:00:00 | 2010-12-22 00:00:00
SUM-EW-DD-CI-030 | Boundary Walls-Drawing Preparation & Submittal | 80 |  |  |  |  | 0 | 1 | 2010-11-30 00:00:00 | 2011-04-11 00:00:00 | 2010-10-04 00:00:00 | 2011-01-09 00:00:00
SUM-EW-DD-CI-040 | Roads, Grading & Profiles-Drawing Preparation & Submittal | 70 |  |  |  |  | 0 | 1 | 2010-12-06 00:00:00 | 2011-04-11 00:00:00 | 2010-10-16 00:00:00 | 2011-01-09 00:00:00
SUM-EW-DD-CI-050 | Hardscape-Drawing Preparation & Submittal | 80 |  |  |  |  | 0 | 0.725 | 2011-02-07 00:00:00 | 2011-05-10 00:00:00 | 2010-11-02 00:00:00 | 2011-02-07 00:00:00
SUM-EW-DD-CI-060 | Landscape-Drawing Preparation & Submittal | 70 |  |  |  |  | 0 | 0.6143 | 2011-02-24 00:00:00 | 2011-05-16 00:00:00 | 2010-11-24 00:00:00 | 2011-02-13 00:00:00
SUM-EW-DD-CI-070 | Steel Shed-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 0.3833 | 2011-03-20 00:00:00 | 2011-05-28 00:00:00 | 2010-12-18 00:00:00 | 2011-02-24 00:00:00
SUM-EW-DD-CI-080 | Chain Link Fence-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 0.1333 | 2011-04-06 00:00:00 | 2011-06-14 00:00:00 | 2011-01-04 00:00:00 | 2011-03-14 00:00:00
SUM-EW-DD-CI-090 | Road Marking & Signs-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 0 | 2011-04-30 00:00:00 | 2011-06-26 00:00:00 | 2011-01-27 00:00:00 | 2011-03-26 00:00:00
Mechanical |  | 123 |  |  |  |  |  | 0 | 2010-11-16 00:00:00 | 2011-06-29 00:00:00 | 2010-09-05 00:00:00 | 2011-03-31 00:00:00
SUM-EW-DD-EM-010 | Sewer System-Drawing Preparation & Submittal | 60 |  |  |  | 0 | 0 | 1 | 2010-11-16 00:00:00 | 2011-02-21 00:00:00 | 2010-09-05 00:00:00 | 2010-11-23 00:00:00
SUM-EW-DD-EM-020 | Storm Water-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 1 | 2010-11-24 00:00:00 | 2011-03-05 00:00:00 | 2010-10-04 00:00:00 | 2010-12-05 00:00:00
SUM-EW-DD-EM-030 | Water Supply-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 1 | 2010-11-30 00:00:00 | 2011-04-03 00:00:00 | 2010-11-02 00:00:00 | 2011-01-03 00:00:00
SUM-EW-DD-EM-040 | Irrigation-Drawing Preparation & Submittal | 70 |  |  |  |  | 0 | 0.6143 | 05-Jn-2011 | 2011-05-14 00:00:00 | 2010-11-24 00:00:00 | 2011-02-13 00:00:00
SUM-EW-DD-EM-050 | Sewage Treatment Plant-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 0.1333 | 2011-04-04 00:00:00 | 2011-06-12 00:00:00 | 2011-01-04 00:00:00 | 2011-03-14 00:00:00
SUM-EW-DD-EM-060 | Fire Fighting-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 0 | 2011-05-03 00:00:00 | 2011-06-29 00:00:00 | 2011-02-02 00:00:00 | 2011-03-31 00:00:00
Electrical |  | 185 |  |  |  |  |  | 0 | 2010-12-21 00:00:00 | 2011-09-21 00:00:00 | 2010-09-28 00:00:00 | 2011-06-09 00:00:00
SUM-EW-DD-EL-010 | Builder Works System-Drawing Preparation & Submittal | 30 |  |  |  | 0 | 0 | 1 | 2010-12-21 00:00:00 | 2011-02-13 00:00:00 | 2010-09-28 00:00:00 | 2010-11-01 00:00:00
SUM-EW-DD-EL-020 | Power System-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 1 | 2011-03-08 00:00:00 | 2011-03-31 00:00:00 | 2010-10-10 00:00:00 | 2010-12-22 00:00:00
SUM-EW-DD-EL-030 | Low Voltage-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 1 | 2011-02-13 00:00:00 | 2011-04-12 00:00:00 | 2010-11-02 00:00:00 | 2011-01-03 00:00:00
SUM-EW-DD-EL-040 | Lighting-Drawing Preparation & Submittal | 50 |  |  |  |  | 0 | 0.86 | 2011-03-02 00:00:00 | 2011-04-30 00:00:00 | 2010-11-24 00:00:00 | 2011-01-20 00:00:00
SUM-EW-DD-EL-050 | Panel Board-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 0.55 | 2011-03-14 00:00:00 | 2011-05-23 00:00:00 | 2010-12-06 00:00:00 | 2011-02-13 00:00:00
SUM-EW-DD-EL-060 | Details/Profiles-Drawing Preparation & Submittal | 30 |  |  |  |  | 0 | 0.1 | 2011-04-18 00:00:00 | 2011-05-23 00:00:00 | 2011-01-10 00:00:00 | 2011-02-13 00:00:00
SUM-EW-DD-EL-070 | Single Line Diagram-Drawing Preparation & Submittal | 25 |  |  |  |  | 0 | 0 | 2011-04-24 00:00:00 | 2011-05-23 00:00:00 | 2011-01-16 00:00:00 | 2011-02-13 00:00:00
SUM-EW-DD-EL-080 | Low Currrent-Drawing Preparation & Submittal | 60 |  |  |  |  | 0 | 0 | 2011-05-17 00:00:00 | 2011-07-26 00:00:00 | 2011-02-08 00:00:00 | 2011-04-18 00:00:00
SUM-EW-DD-EL-090 | CCTV-Drawing Preparation & Submittal | 70 |  |  |  |  | 0 | 0 | 2011-06-27 00:00:00 | 2011-09-21 00:00:00 | 2011-03-21 00:00:00 | 2011-06-09 00:00:00
Construction Phase |  | 428 |  |  |  |  |  | 0.2597 | 2010-09-01 00:00:00 | 2012-04-16 00:00:00 | 2010-07-26 00:00:00 | 2012-03-07 00:00:00
WATER TANKS |  | 384 |  |  |  |  |  | 0.3345 | 2010-09-13 00:00:00 | 2012-02-25 00:00:00 | 2010-07-26 00:00:00 | 2012-01-23 00:00:00
Under Ground Water Tank # 10 (60x60x5) |  | 270 |  |  |  |  |  | 0.8156 | 2010-09-13 00:00:00 | 2011-11-12 00:00:00 | 2010-07-26 00:00:00 | 2011-06-09 00:00:00
Site Works |  | 36 |  |  |  |  |  | 1 | 2010-09-13 00:00:00 | 2011-02-06 00:00:00 | 2010-07-26 00:00:00 | 2010-09-07 00:00:00
SUM-EW-CP-WT10-010 | Surveying Works for UGWT #10 | 20 | 0.07067901234567901 | 0.1681712962962963 | 0.2760416666666666 | 0.975 | 0.9 | 1 | 2010-09-13 00:00:00 | 2011-02-06 00:00:00 | 2010-07-26 00:00:00 | 2010-08-17 00:00:00
SUM-EW-CP-WT10-020 | Excavation upto ground level | 25 |  |  |  |  | 1 | 1 | 2010-09-21 00:00:00 | 2010-10-06 00:00:00 | 2010-08-01 00:00:00 | 2010-08-29 00:00:00 | WT10-020 | WT10
SUM-EW-CP-WT10-030 | Removing Existing Materials | 20 |  |  |  |  | 1 | 1 | 2010-10-09 00:00:00 | 2010-10-26 00:00:00 | 2010-08-10 00:00:00 | 2010-09-01 00:00:00 | WT10-030 | WT10
SUM-EW-CP-WT10-040 | Clean & Compact Bottom Ground Level | 10 |  |  |  |  | 1 | 1 | 2010-11-01 00:00:00 | 2010-11-10 00:00:00 | 2010-08-28 00:00:00 | 2010-09-07 00:00:00 | WT10-040 | WT10
Concrete Works |  | 84 |  |  |  |  |  | 1 | 2010-11-11 00:00:00 | 2011-03-31 00:00:00 | 2010-09-13 00:00:00 | 2010-12-21 00:00:00 | te Works | te W
SUM-EW-CP-WT10-070 | Concrete Blinding (10 cm) | 8 |  |  |  | 0.2333333333333333 | 1 | 1 | 2010-11-11 00:00:00 | 2010-11-19 00:00:00 | 2010-09-13 00:00:00 | 2010-09-21 00:00:00 | WT10-070 | WT10
SUM-EW-CP-WT10-090 | Screeding (5cm) | 6 |  |  |  |  | 1 | 1 | 2010-11-20 00:00:00 | 2010-11-25 00:00:00 | 2010-09-22 00:00:00 | 2010-09-29 00:00:00 | WT10-090 | WT10
SUM-EW-CP-WT10-100 | Reinforced Bar & Form Work for Foundation | 10 |  |  |  |  | 0.5 | 1 | 2010-11-30 00:00:00 | 2011-01-24 00:00:00 | 2010-09-30 00:00:00 | 2010-10-11 00:00:00 | WT10-100 | WT10
SUM-EW-CP-WT10-110 | Casting of Foundation upto CJ | 8 |  |  |  |  | 0.3 | 1 | 2010-12-28 00:00:00 | 2011-01-31 00:00:00 | 2010-10-10 00:00:00 | 2010-10-18 00:00:00 | WT10-110 | WT10
SUM-EW-CP-WT10-120 | Reinforce Bar & Form Work upto Top of Colums | 10 |  |  |  |  | 0 | 1 | 2011-01-29 00:00:00 | 2011-02-08 00:00:00 | 2010-10-16 00:00:00 | 2010-10-26 00:00:00 | WT10-120 | WT10
SUM-EW-CP-WT10-130 | Casting of Colums upto  Neck | 7 |  |  |  |  | 0 | 1 | 2011-02-06 00:00:00 | 2011-02-13 00:00:00 | 2010-10-24 00:00:00 | 2010-10-31 00:00:00 | WT10-130 | WT10
SUM-EW-CP-WT10-150 | Reinforced Bar & Form Work for Wall | 15 |  |  |  |  | 0 | 1 | 2011-02-10 00:00:00 | 2011-02-27 00:00:00 | 2010-10-28 00:00:00 | 2010-11-14 00:00:00 | WT10-150 | WT10
SUM-EW-CP-WT10-160 | Casting of Wall | 9 |  |  |  |  | 0 | 1 | 2011-02-24 00:00:00 | 2011-03-06 00:00:00 | 2010-11-11 00:00:00 | 2010-11-25 00:00:00 | WT10-160 | WT10
SUM-EW-CP-WT10-170 | Reinforced Bar & Form Work for Beams | 9 |  |  |  |  | 0 | 1 | 2011-03-02 00:00:00 | 2011-03-12 00:00:00 | 2010-11-22 00:00:00 | 2010-12-01 00:00:00 | WT10-170 | WT10
SUM-EW-CP-WT10-180 | Casting of Beams | 6 |  |  |  |  | 0 | 1 | 2011-03-09 00:00:00 | 2011-03-15 00:00:00 | 2010-11-29 00:00:00 | 2010-12-05 00:00:00 | WT10-180 | WT10
SUM-EW-CP-WT10-190 | Reinforced Bar & Form Work for Top of Slab | 12 |  |  |  |  | 0 | 1 | 2011-03-13 00:00:00 | 2011-03-26 00:00:00 | 2010-12-02 00:00:00 | 2010-12-15 00:00:00 | WT10-190 | WT10
SUM-EW-CP-WT10-200 | Casting of Top of Slab | 8 |  |  |  |  | 0 | 1 | 2011-03-23 00:00:00 | 2011-03-31 00:00:00 | 2010-12-13 00:00:00 | 2010-12-21 00:00:00 | WT10-200 | WT10
Thermal & Moisture Protection |  | 35 |  |  |  |  |  | 1 | 2010-11-05 00:00:00 | 2011-02-06 00:00:00 | 2010-09-22 00:00:00 | 2010-10-24 00:00:00 | otection | otec
SUM-EW-CP-WT10-060 | Applying Polythene Sheet | 6 |  |  |  | 1 | 1 | 1 | 2010-11-05 00:00:00 | 2010-11-06 00:00:00 | 2010-09-22 00:00:00 | 2010-09-29 00:00:00 | WT10-060 | WT10
SUM-EW-CP-WT10-080 | Applying Water Proofing Membrane | 10 |  |  |  |  | 1 | 1 | 2010-11-20 00:00:00 | 2010-12-01 00:00:00 | 2010-09-30 00:00:00 | 2010-10-11 00:00:00 | WT10-080 | WT10
SUM-EW-CP-WT10-140 | Termite Control | 5 |  |  |  |  | 1 | 1 | 2011-02-01 00:00:00 | 2011-02-06 00:00:00 | 2010-10-19 00:00:00 | 2010-10-24 00:00:00 | WT10-140 | WT10
Metal Works |  | 22 |  |  |  |  |  | 1 | 2011-02-24 00:00:00 | 2011-03-21 00:00:00 | 2010-11-11 00:00:00 | 2010-12-11 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT10-210 | Access Hatch & Lid | 15 |  |  |  | 0 | 0 | 1 | 2011-02-24 00:00:00 | 2011-03-13 00:00:00 | 2010-11-11 00:00:00 | 2010-12-02 00:00:00 | WT10-210 | WT10
SUM-EW-CP-WT10-220 | Spiral Steel  Staircase | 12 |  |  |  |  | 0 | 1 | 2011-03-08 00:00:00 | 2011-03-21 00:00:00 | 2010-11-28 00:00:00 | 2010-12-11 00:00:00 | WT10-220 | WT10
Finishes |  | 35 |  |  |  |  |  | 1 | 2011-03-07 00:00:00 | 2011-04-16 00:00:00 | 2010-11-27 00:00:00 | 2011-01-05 00:00:00 | Finishes | Fini
SUM-EW-CP-WT10-230 | Plaster work | 20 |  |  |  | 0 | 0 | 1 | 2011-03-07 00:00:00 | 2011-03-29 00:00:00 | 2010-11-27 00:00:00 | 2010-12-19 00:00:00 | WT10-230 | WT10
SUM-EW-CP-WT10-240 | [NAME] | 15 |  |  |  |  | 0 | 1 | 2011-03-30 00:00:00 | 2011-04-16 00:00:00 | 2010-12-20 00:00:00 | 2011-01-05 00:00:00 | WT10-240 | WT10
Plumbing |  | 46 |  |  |  |  |  | 0 | 2011-05-01 00:00:00 | 2011-06-22 00:00:00 | 2011-01-20 00:00:00 | 2011-03-14 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT10-250 | Piping Works | 18 |  |  |  | 0 | 0 | 0 | 2011-05-01 00:00:00 | 2011-05-21 00:00:00 | 2011-01-20 00:00:00 | 2011-02-09 00:00:00 | WT10-250 | WT10
SUM-EW-CP-WT10-260 | Installation of Pumps | 15 |  |  |  |  | 0 | 0 | 2011-05-22 00:00:00 | 2011-06-07 00:00:00 | 2011-02-10 00:00:00 | 2011-02-27 00:00:00 | WT10-260 | WT10
SUM-EW-CP-WT10-270 | Installation of Valves & other Accessories | 13 |  |  |  |  | 0 | 0 | 2011-06-08 00:00:00 | 2011-06-22 00:00:00 | 2011-02-28 00:00:00 | 2011-03-14 00:00:00 | WT10-270 | WT10
Electrical |  | 48 |  |  |  |  |  | 0 | 2011-05-03 00:00:00 | 2011-06-27 00:00:00 | 2011-01-23 00:00:00 | 2011-03-19 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT10-280 | Fixing Light Fixture & Cables | 16 |  |  |  | 0 | 0 | 0 | 2011-05-03 00:00:00 | 2011-05-21 00:00:00 | 2011-01-23 00:00:00 | 2011-02-09 00:00:00 | WT10-280 | WT10
SUM-EW-CP-WT10-290 | Conduit & Boxes | 12 |  |  |  |  | 0 | 0 | 2011-06-02 00:00:00 | 2011-06-15 00:00:00 | 2011-02-22 00:00:00 | 2011-03-07 00:00:00 | WT10-290 | WT10
SUM-EW-CP-WT10-300 | Electrical Embedment under Slab | 10 |  |  |  |  | 0 | 0 | 2011-06-16 00:00:00 | 2011-06-27 00:00:00 | 2011-03-08 00:00:00 | 2011-03-19 00:00:00 | WT10-300 | WT10
Communication |  | 13 |  |  |  |  |  | 0 | 2011-10-22 00:00:00 | 2011-11-12 00:00:00 | 2011-05-08 00:00:00 | 2011-06-09 00:00:00 | nication | [NAME]
SUM-EW-CP-WT10-310 | Security System | 12 |  |  |  | 0 | 0 | 0 | 2011-10-22 00:00:00 | 2011-11-03 00:00:00 | 2011-05-08 00:00:00 | 2011-05-21 00:00:00 | WT10-310 | WT10
SUM-EW-CP-WT10-320 | Telephone Data & all Network Connections | 10 |  |  |  |  | 0 | 0 | 2011-10-25 00:00:00 | 2011-11-12 00:00:00 | 2011-05-30 00:00:00 | 2011-06-09 00:00:00 | WT10-320 | WT10
Under Ground Water Tank # 08 (60x60x5) |  | 220 |  |  |  |  |  | 0.9451 | 2010-09-18 00:00:00 | 2011-09-11 00:00:00 | 2010-08-09 00:00:00 | 2011-06-12 00:00:00 | 60x60x5) | 60x6
Site Works |  | 38 |  |  |  |  |  | 1 | 2010-09-18 00:00:00 | 2011-02-06 00:00:00 | 2010-08-09 00:00:00 | 2010-09-27 00:00:00 | te Works | te W
SUM-EW-CP-WT08-010 | Surveying Works for UGWT #08 | 20 |  |  | 0.21875 | 0.875 | 0.5 | 1 | 2010-09-18 00:00:00 | 2011-02-06 00:00:00 | 2010-08-09 00:00:00 | 2010-08-31 00:00:00 | WT08-010 | WT08
SUM-EW-CP-WT08-020 | Excavation upto ground level | 25 |  |  |  |  | 1 | 1 | 2010-09-22 00:00:00 | 2010-10-21 00:00:00 | 2010-08-15 00:00:00 | 2010-09-16 00:00:00 | WT08-020 | WT08
SUM-EW-CP-WT08-030 | Removing Existing Materials | 20 |  |  |  |  | 1 | 1 | 2010-10-23 00:00:00 | 2010-11-11 00:00:00 | 2010-08-24 00:00:00 | 2010-09-20 00:00:00 | WT08-030 | WT08
SUM-EW-CP-WT08-040 | Clean & Compact Bottom Ground Level | 10 |  |  |  |  | 1 | 1 | 2010-11-07 00:00:00 | 2010-11-18 00:00:00 | 2010-09-15 00:00:00 | 2010-09-27 00:00:00 | WT08-040 | WT08
Concrete Works |  | 85 |  |  |  |  |  | 1 | 2010-11-23 00:00:00 | 2011-04-02 00:00:00 | 2010-09-28 00:00:00 | 2011-01-05 00:00:00 | te Works | te W
SUM-EW-CP-WT08-050 | Concrete Blinding (10 cm) | 8 |  |  |  | 0.2083333333333333 | 1 | 1 | 2010-11-23 00:00:00 | 2010-12-01 00:00:00 | 2010-09-28 00:00:00 | 2010-10-06 00:00:00 | WT08-050 | WT08
SUM-EW-CP-WT08-060 | Screeding (5cm) | 6 |  |  |  |  | 1 | 1 | 2010-12-04 00:00:00 | 2010-12-11 00:00:00 | 2010-10-07 00:00:00 | 2010-10-13 00:00:00 | WT08-060 | WT08
SUM-EW-CP-WT08-070 | Reinforced Bar & Form Work for Foundation | 10 |  |  |  |  | 0.5 | 1 | 2010-12-12 00:00:00 | 2011-01-24 00:00:00 | 2010-10-14 00:00:00 | 2010-10-25 00:00:00 | WT08-070 | WT08
SUM-EW-CP-WT08-080 | Casting of Foundation upto CJ | 8 |  |  |  |  | 0 | 1 | 2011-01-23 00:00:00 | 2011-01-31 00:00:00 | 2010-10-24 00:00:00 | 2010-11-01 00:00:00 | WT08-080 | WT08
SUM-EW-CP-WT08-090 | Reinforce Bar & Form Work upto Top of Colums | 10 |  |  |  |  | 0 | 1 | 2011-01-29 00:00:00 | 2011-02-08 00:00:00 | 2010-10-30 00:00:00 | 2010-11-09 00:00:00 | WT08-090 | WT08
SUM-EW-CP-WT08-100 | Casting of Columns up to  Neck | 7 |  |  |  |  | 0 | 1 | 2011-02-06 00:00:00 | 2011-02-13 00:00:00 | 2010-11-07 00:00:00 | 2010-11-14 00:00:00 | WT08-100 | WT08
SUM-EW-CP-WT08-110 | Reinforced Bar & Form Work for Wall | 15 |  |  |  |  | 0 | 1 | 2011-02-10 00:00:00 | 2011-02-27 00:00:00 | 2010-11-11 00:00:00 | 2010-12-02 00:00:00 | WT08-110 | WT08
SUM-EW-CP-WT08-120 | Casting of Wall | 9 |  |  |  |  | 0 | 1 | 2011-02-24 00:00:00 | 2011-03-06 00:00:00 | 2010-11-30 00:00:00 | 2010-12-09 00:00:00 | WT08-120 | WT08
SUM-EW-CP-WT08-130 | Reinforced Bar & Form Work for Beams | 9 |  |  |  |  | 0 | 1 | 2011-03-02 00:00:00 | 2011-03-12 00:00:00 | 2010-12-06 00:00:00 | 2010-12-15 00:00:00 | WT08-130 | WT08
SUM-EW-CP-WT08-140 | Casting of Beams | 6 |  |  |  |  | 0 | 1 | 2011-03-09 00:00:00 | 2011-03-15 00:00:00 | 2010-12-13 00:00:00 | 2010-12-19 00:00:00 | WT08-140 | WT08
SUM-EW-CP-WT08-150 | Reinforced Bar & Form Work for Top top Slab | 12 |  |  |  |  | 0 | 1 | 2011-03-14 00:00:00 | 2011-03-27 00:00:00 | 2010-12-18 00:00:00 | 2010-12-30 00:00:00 | WT08-150 | WT08
SUM-EW-CP-WT08-160 | Casting of Top of Slab | 8 |  |  |  |  | 0 | 1 | 2011-03-24 00:00:00 | 2011-04-02 00:00:00 | 2010-12-28 00:00:00 | 2011-01-05 00:00:00 | WT08-160 | WT08
Thermal & Moisture Protection |  | 35 |  |  |  |  |  | 1 | 2010-11-17 00:00:00 | 2011-02-06 00:00:00 | 2010-09-26 00:00:00 | 2010-11-07 00:00:00 | otection | otec
SUM-EW-CP-WT08-170 | Applying Polythene Sheet | 6 |  |  |  | 0.6666666666666666 | 1 | 1 | 2010-11-17 00:00:00 | 2010-11-24 00:00:00 | 2010-09-26 00:00:00 | 2010-10-02 00:00:00 | WT08-170 | WT08
SUM-EW-CP-WT08-180 | Applying Water Proofing Membrane | 10 |  |  |  |  | 1 | 1 | 2010-12-04 00:00:00 | 2010-12-09 00:00:00 | 2010-10-04 00:00:00 | 2010-10-14 00:00:00 | WT08-180 | WT08
SUM-EW-CP-WT08-190 | Termite Control | 5 |  |  |  |  | 0 | 1 | 2011-02-01 00:00:00 | 2011-02-06 00:00:00 | 2010-11-02 00:00:00 | 2010-11-07 00:00:00 | WT08-190 | WT08
Metal Works |  | 22 |  |  |  |  |  | 1 | 2011-02-24 00:00:00 | 2011-03-21 00:00:00 | 2010-11-30 00:00:00 | 2010-12-25 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT08-200 | Access Hatch & Lid | 15 |  |  |  | 0 | 0 | 1 | 2011-02-24 00:00:00 | 2011-03-13 00:00:00 | 2010-11-30 00:00:00 | 2010-12-16 00:00:00 | WT08-200 | WT08
SUM-EW-CP-WT08-210 | Spiral Steel  Staircase | 12 |  |  |  |  | 0 | 1 | 2011-03-08 00:00:00 | 2011-03-21 00:00:00 | 2010-12-12 00:00:00 | 2010-12-25 00:00:00 | WT08-210 | WT08
Finishes |  | 35 |  |  |  |  |  | 0.9333 | 2011-03-07 00:00:00 | 2011-04-16 00:00:00 | 2010-12-11 00:00:00 | 2011-01-19 00:00:00 | Finishes | Fini
SUM-EW-CP-WT08-220 | Plaster work | 20 |  |  |  | 0 | 0 | 1 | 2011-03-07 00:00:00 | 2011-03-29 00:00:00 | 2010-12-11 00:00:00 | 2011-01-02 00:00:00 | WT08-220 | WT08
SUM-EW-CP-WT08-230 | [NAME] | 15 |  |  |  |  | 0 | 0.6 | 2011-03-30 00:00:00 | 2011-04-16 00:00:00 | 2011-01-03 00:00:00 | 2011-01-19 00:00:00 | WT08-230 | WT08
Plumbing |  | 46 |  |  |  |  |  | 0 | 2011-05-02 00:00:00 | 2011-06-23 00:00:00 | 2011-02-05 00:00:00 | 2011-03-29 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT08-240 | Piping Works | 18 |  |  |  | 0 | 0 | 0 | 2011-05-02 00:00:00 | 2011-05-22 00:00:00 | 2011-02-05 00:00:00 | 2011-02-24 00:00:00 | WT08-240 | WT08
SUM-EW-CP-WT08-250 | Installation of Pumps | 15 |  |  |  |  | 0 | 0 | 2011-05-23 00:00:00 | 2011-06-08 00:00:00 | 2011-02-26 00:00:00 | 2011-03-14 00:00:00 | WT08-250 | WT08
SUM-EW-CP-WT08-260 | Installation of Valves & other Accessories | 13 |  |  |  |  | 0 | 0 | 2011-06-09 00:00:00 | 2011-06-23 00:00:00 | 2011-03-15 00:00:00 | 2011-03-29 00:00:00 | WT08-260 | WT08
Electrical |  | 38 |  |  |  |  |  | 0 | 2011-05-23 00:00:00 | 2011-07-05 00:00:00 | 2011-02-26 00:00:00 | 2011-04-10 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT08-270 | Fixing Light Fixture & Cables | 16 |  |  |  | 0 | 0 | 0 | 2011-05-23 00:00:00 | 2011-06-09 00:00:00 | 2011-02-26 00:00:00 | 2011-03-15 00:00:00 | WT08-270 | WT08
SUM-EW-CP-WT08-280 | Conduit & Boxes | 12 |  |  |  |  | 0 | 0 | 2011-06-11 00:00:00 | 2011-06-23 00:00:00 | 2011-03-16 00:00:00 | 2011-03-29 00:00:00 | WT08-280 | WT08
SUM-EW-CP-WT08-290 | Electrical Embedment under Slab | 10 |  |  |  |  | 0 | 0 | 2011-06-25 00:00:00 | 2011-07-05 00:00:00 | 2011-03-30 00:00:00 | 2011-04-10 00:00:00 | WT08-290 | WT08
Communication |  | 22 |  |  |  |  |  | 0 | 2011-08-13 00:00:00 | 2011-09-11 00:00:00 | 2011-05-18 00:00:00 | 2011-06-12 00:00:00 | nication | [NAME]
SUM-EW-CP-WT08-300 | Security System | 12 |  |  |  | 0 | 0 | 0 | 2011-08-13 00:00:00 | 2011-08-25 00:00:00 | 2011-05-18 00:00:00 | 2011-05-31 00:00:00 | WT08-300 | WT08
SUM-EW-CP-WT08-310 | Telephone Data & all Network Connections | 10 |  |  |  |  | 0 | 0 | 2011-08-27 00:00:00 | 2011-09-11 00:00:00 | 2011-06-01 00:00:00 | 2011-06-12 00:00:00 | WT08-310 | WT08
Under Ground Water Tank # 07 (40x20x5) |  | 247 |  |  |  |  |  | 0.6783 | 2010-11-17 00:00:00 | 2011-09-11 00:00:00 | 2010-10-21 00:00:00 | 2011-06-22 00:00:00 | 40x20x5) | 40x2
Site Works |  | 15 |  |  |  |  |  | 1 | 2010-11-23 00:00:00 | 2011-01-24 00:00:00 | 2010-10-21 00:00:00 | 2010-11-25 00:00:00 | te Works | te W
SUM-EW-CP-WT07-010 | Surveying Works for UGWT #07 | 9 |  |  | 0.2166666666666667 | 0.9 | 0.6 | 1 | 2010-11-23 00:00:00 | 2011-01-24 00:00:00 | 2010-10-21 00:00:00 | 2010-10-31 00:00:00 | WT07-010 | WT07
SUM-EW-CP-WT07-020 | Excavation up to ground level | 12 |  |  |  |  | 1 | 1 | 2010-11-24 00:00:00 | 2010-12-02 00:00:00 | 2010-10-27 00:00:00 | 2010-11-09 00:00:00 | WT07-020 | WT07
SUM-EW-CP-WT07-030 | Removing Existing Materials | 9 |  |  |  |  | 1 | 1 | 2010-12-01 00:00:00 | 2010-12-11 00:00:00 | 2010-11-06 00:00:00 | 2010-11-20 00:00:00 | WT07-030 | WT07
SUM-EW-CP-WT07-040 | Clean & Compact Bottom Ground Level | 10 |  |  |  |  | 1 | 1 | 2010-12-08 00:00:00 | 2010-12-19 00:00:00 | 2010-11-10 00:00:00 | 2010-11-25 00:00:00 | WT07-040 | WT07
Concrete Works |  | 106 |  |  |  |  |  | 0.5389 | 2010-11-20 00:00:00 | 2011-03-26 00:00:00 | 2010-11-27 00:00:00 | 2011-02-23 00:00:00 | te Works | te W
SUM-EW-CP-WT07-050 | Concrete Blinding (10 cm) | 4 |  |  |  | 0.1666666666666667 | 1 | 1 | 2010-11-20 00:00:00 | 2010-11-29 00:00:00 | 2010-11-27 00:00:00 | 2010-11-30 00:00:00 | WT07-050 | WT07
SUM-EW-CP-WT07-060 | Screeding (5cm) | 3 |  |  |  |  | 1 | 1 | 2010-12-04 00:00:00 | 2010-12-08 00:00:00 | 2010-12-05 00:00:00 | 2010-12-07 00:00:00 | WT07-060 | WT07
SUM-EW-CP-WT07-070 | Reinforced Bar & Form Work for Foundation | 5 |  |  |  |  | 0 | 1 | 2011-01-13 00:00:00 | 2011-01-18 00:00:00 | 2010-12-14 00:00:00 | 2010-12-19 00:00:00 | WT07-070 | WT07
SUM-EW-CP-WT07-080 | Casting of Foundation up to CJ | 4 |  |  |  |  | 0 | 1 | 2011-01-22 00:00:00 | 2011-01-25 00:00:00 | 2010-12-22 00:00:00 | 2010-12-26 00:00:00 | WT07-080 | WT07
SUM-EW-CP-WT07-090 | Reinforce Bar & Form Work upto Top of Colums | 5 |  |  |  |  | 0 | 1 | 2011-01-29 00:00:00 | 2011-02-02 00:00:00 | 2010-12-29 00:00:00 | 2011-01-03 00:00:00 | WT07-090 | WT07
SUM-EW-CP-WT07-100 | Casting of Columns up to  Neck | 4 |  |  |  |  | 0 | 1 | 2011-02-03 00:00:00 | 2011-02-07 00:00:00 | 2011-01-04 00:00:00 | 2011-01-08 00:00:00 | WT07-100 | WT07
SUM-EW-CP-WT07-110 | Reinforced Bar & Form Work for Wall | 8 |  |  |  |  | 0 | 0 | 2011-02-13 00:00:00 | 2011-02-21 00:00:00 | 2011-01-13 00:00:00 | 2011-01-22 00:00:00 | WT07-110 | WT07
SUM-EW-CP-WT07-120 | Casting of Wall | 6 |  |  |  |  | 0 | 0 | 2011-02-22 00:00:00 | 2011-02-28 00:00:00 | 2011-01-23 00:00:00 | 2011-01-29 00:00:00 | WT07-120 | WT07
SUM-EW-CP-WT07-130 | Reinforced Bar & Form Work for Beams | 5 |  |  |  |  | 0 | 0 | 2011-03-01 00:00:00 | 2011-03-06 00:00:00 | 2011-01-30 00:00:00 | 2011-02-03 00:00:00 | WT07-130 | WT07
SUM-EW-CP-WT07-140 | Casting of Beams | 4 |  |  |  |  | 0 | 0 | 2011-03-06 00:00:00 | 2011-03-09 00:00:00 | 2011-02-03 00:00:00 | 2011-02-07 00:00:00 | WT07-140 | WT07
SUM-EW-CP-WT07-150 | Reinforced Bar & Form Work for Top top Slab | 8 |  |  |  |  | 0 | 0 | 2011-03-12 00:00:00 | 2011-03-20 00:00:00 | 2011-02-09 00:00:00 | 2011-02-17 00:00:00 | WT07-150 | WT07
SUM-EW-CP-WT07-160 | Casting of Top of Slab | 6 |  |  |  |  | 0 | 0 | 2011-03-20 00:00:00 | 2011-03-26 00:00:00 | 2011-02-17 00:00:00 | 2011-02-23 00:00:00 | WT07-160 | WT07
Thermal & Moisture Protection |  | 28 |  |  |  |  |  | 1 | 2010-11-17 00:00:00 | 2011-01-29 00:00:00 | 2010-11-25 00:00:00 | 2010-12-29 00:00:00 | otection | otec
SUM-EW-CP-WT07-170 | Applying [NAME] | 5 |  |  |  | 0.6666666666666666 | 1 | 1 | 2010-11-17 00:00:00 | 2010-11-23 00:00:00 | 2010-11-25 00:00:00 | 2010-11-30 00:00:00 | WT07-170 | WT07
SUM-EW-CP-WT07-180 | Applying Water Proofing Membrane | 5 |  |  |  |  | 1 | 1 | 2010-12-01 00:00:00 | 2010-12-07 00:00:00 | 2010-12-01 00:00:00 | 2010-12-06 00:00:00 | WT07-180 | WT07
SUM-EW-CP-WT07-190 | Termite Control | 3 |  |  |  |  | 0 | 1 | 2011-01-26 00:00:00 | 2011-01-29 00:00:00 | 2010-12-27 00:00:00 | 2010-12-29 00:00:00 | WT07-190 | WT07
Metal Works |  | 10 |  |  |  |  |  | 0 | 2011-03-17 00:00:00 | 2011-03-28 00:00:00 | 2011-02-15 00:00:00 | 2011-02-26 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT07-200 | Access Hatch & Lid | 6 |  |  |  | 0 | 0 | 0 | 2011-03-17 00:00:00 | 2011-03-23 00:00:00 | 2011-02-15 00:00:00 | 2011-02-21 00:00:00 | WT07-200 | WT07
SUM-EW-CP-WT07-210 | Spiral Steel  Staircase | 5 |  |  |  |  | 0 | 0 | 2011-03-23 00:00:00 | 2011-03-28 00:00:00 | 2011-02-21 00:00:00 | 2011-02-26 00:00:00 | WT07-210 | WT07
Finishes |  | 14 |  |  |  |  |  | 0 | 2011-03-13 00:00:00 | 2011-03-28 00:00:00 | 2011-02-10 00:00:00 | 2011-02-26 00:00:00 | Finishes | Fini
SUM-EW-CP-WT07-220 | Plaster work | 7 |  |  |  | 0 | 0 | 0 | 2011-03-13 00:00:00 | 2011-03-20 00:00:00 | 2011-02-10 00:00:00 | 2011-02-17 00:00:00 | WT07-220 | WT07
SUM-EW-CP-WT07-230 | [NAME] | 3 |  |  |  |  | 0 | 0 | 2011-03-26 00:00:00 | 2011-03-28 00:00:00 | 2011-02-23 00:00:00 | 2011-02-26 00:00:00 | WT07-230 | WT07
Plumbing |  | 22 |  |  |  |  |  | 0 | 2011-04-13 00:00:00 | 2011-05-08 00:00:00 | 2011-03-14 00:00:00 | 2011-04-07 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT07-240 | Piping Works | 9 |  |  |  | 0 | 0 | 0 | 2011-04-13 00:00:00 | 2011-04-23 00:00:00 | 2011-03-14 00:00:00 | 2011-03-23 00:00:00 | WT07-240 | WT07
SUM-EW-CP-WT07-250 | Installation of Pumps | 7 |  |  |  |  | 0 | 0 | 2011-04-24 00:00:00 | 2011-05-01 00:00:00 | 2011-03-24 00:00:00 | 2011-03-31 00:00:00 | WT07-250 | WT07
SUM-EW-CP-WT07-260 | Installation of Valves & other Accessories | 6 |  |  |  |  | 0 | 0 | 2011-05-02 00:00:00 | 2011-05-08 00:00:00 | 2011-04-02 00:00:00 | 2011-04-07 00:00:00 | WT07-260 | WT07
Electrical |  | 16 |  |  |  |  |  | 0 | 2011-05-12 00:00:00 | 2011-05-30 00:00:00 | 2011-04-12 00:00:00 | 2011-04-30 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT07-270 | Fixing Light Fixture & Cables | 7 |  |  |  | 0 | 0 | 0 | 2011-05-12 00:00:00 | 2011-05-19 00:00:00 | 2011-04-12 00:00:00 | 2011-04-19 00:00:00 | WT07-270 | WT07
SUM-EW-CP-WT07-280 | Conduit & Boxes | 5 |  |  |  |  | 0 | 0 | 2011-05-21 00:00:00 | 2011-05-25 00:00:00 | 2011-04-20 00:00:00 | 2011-04-25 00:00:00 | WT07-280 | WT07
SUM-EW-CP-WT07-290 | Electrical Embedment under Slab | 4 |  |  |  |  | 0 | 0 | 2011-05-26 00:00:00 | 2011-05-30 00:00:00 | 2011-04-26 00:00:00 | 2011-04-30 00:00:00 | WT07-290 | WT07
Communication |  | 65 |  |  |  |  |  | 0 | 2011-06-23 00:00:00 | 2011-09-11 00:00:00 | 2011-05-24 00:00:00 | 2011-06-22 00:00:00 | nication | [NAME]
SUM-EW-CP-WT07-300 | Security System | 6 |  |  |  | 0 | 0 | 0 | 2011-06-23 00:00:00 | 2011-06-29 00:00:00 | 2011-05-24 00:00:00 | 2011-05-30 00:00:00 | WT07-300 | WT07
SUM-EW-CP-WT07-310 | Telephone Data & all Network Connections | 5 |  |  |  |  | 0 | 0 | 2011-09-06 00:00:00 | 2011-09-11 00:00:00 | 2011-06-18 00:00:00 | 2011-06-22 00:00:00 | WT07-310 | WT07
Under Ground Water Tank # 06 (20x20x5) |  | 187 |  |  |  |  |  | 0.5624 | 2010-11-16 00:00:00 | 2011-08-03 00:00:00 | 2010-10-28 00:00:00 | 2011-06-30 00:00:00 | 20x20x5) | 20x2
Site Works |  | 18 |  |  |  |  |  | 1 | 2010-11-16 00:00:00 | 2011-01-15 00:00:00 | 2010-10-28 00:00:00 | 2010-11-28 00:00:00 | te Works | te W
SUM-EW-CP-WT06-010 | Surveying Works for UGWT #06 | 5 |  |  | 0.2166666666666667 | 0.9 | 0.6 | 1 | 2010-11-16 00:00:00 | 2011-01-15 00:00:00 | 2010-10-28 00:00:00 | 2010-11-02 00:00:00 | WT06-010 | WT06
SUM-EW-CP-WT06-020 | Excavation up to ground level | 6 |  |  |  |  | 1 | 1 | 2010-11-20 00:00:00 | 2010-11-29 00:00:00 | 2010-11-03 00:00:00 | 2010-11-09 00:00:00 | WT06-020 | WT06
SUM-EW-CP-WT06-030 | Removing Existing Materials | 5 |  |  |  |  | 1 | 1 | 2010-11-30 00:00:00 | 2010-12-06 00:00:00 | 2010-11-13 00:00:00 | 2010-11-22 00:00:00 | WT06-030 | WT06
SUM-EW-CP-WT06-040 | Clean & Compact Bottom Ground Level | 4 |  |  |  |  | 1 | 1 | 2010-12-11 00:00:00 | 2010-12-19 00:00:00 | 2010-11-24 00:00:00 | 2010-11-28 00:00:00 | WT06-040 | WT06
Concrete Works |  | 76 |  |  |  |  |  | 0.3469 | 2010-12-20 00:00:00 | 2011-03-26 00:00:00 | 2010-12-05 00:00:00 | 2011-03-03 00:00:00 | te Works | te W
SUM-EW-CP-WT06-050 | Concrete Blinding (10 cm) | 4 |  |  |  | 0.1666666666666667 | 1 | 1 | 2010-12-20 00:00:00 | 2010-12-25 00:00:00 | 2010-12-05 00:00:00 | 2010-12-08 00:00:00 | WT06-050 | WT06
SUM-EW-CP-WT06-060 | Screeding (5cm) | 3 |  |  |  |  | 1 | 1 | 2010-12-23 00:00:00 | 2010-12-28 00:00:00 | 2010-12-13 00:00:00 | 2010-12-15 00:00:00 | WT06-060 | WT06
SUM-EW-CP-WT06-070 | Reinforced Bar & Form Work for Foundation | 5 |  |  |  |  | 0 | 1 | 2011-01-13 00:00:00 | 2011-01-18 00:00:00 | 2010-12-22 00:00:00 | 2010-12-27 00:00:00 | WT06-070 | WT06
SUM-EW-CP-WT06-080 | Casting of Foundation up to CJ | 4 |  |  |  |  | 0 | 1 | 2011-01-22 00:00:00 | 2011-01-25 00:00:00 | 2010-12-30 00:00:00 | 2011-01-03 00:00:00 | WT06-080 | WT06
SUM-EW-CP-WT06-090 | Reinforce Bar & Form Work upto Top of Colums | 5 |  |  |  |  | 0 | 1 | 2011-01-29 00:00:00 | 2011-02-02 00:00:00 | 2011-01-06 00:00:00 | 2011-01-11 00:00:00 | WT06-090 | WT06
SUM-EW-CP-WT06-100 | Casting of Columns up to  Neck | 3 |  |  |  |  | 0 | 0 | 2011-02-05 00:00:00 | 2011-02-07 00:00:00 | 2011-01-13 00:00:00 | 2011-01-16 00:00:00 | WT06-100 | WT06
SUM-EW-CP-WT06-110 | Reinforced Bar & Form Work for Wall | 7 |  |  |  |  | 0 | 0 | 2011-02-14 00:00:00 | 2011-02-21 00:00:00 | 2011-01-23 00:00:00 | 2011-01-30 00:00:00 | WT06-110 | WT06
SUM-EW-CP-WT06-120 | Casting of Wall | 4 |  |  |  |  | 0 | 0 | 2011-02-24 00:00:00 | 2011-02-28 00:00:00 | 2011-02-02 00:00:00 | 2011-02-06 00:00:00 | WT06-120 | WT06
SUM-EW-CP-WT06-130 | Reinforced Bar & Form Work for Beams | 4 |  |  |  |  | 0 | 0 | 2011-03-02 00:00:00 | 2011-03-06 00:00:00 | 2011-02-08 00:00:00 | 2011-02-12 00:00:00 | WT06-130 | WT06
SUM-EW-CP-WT06-140 | Casting of Beams | 3 |  |  |  |  | 0 | 0 | 2011-03-07 00:00:00 | 2011-03-09 00:00:00 | 2011-02-13 00:00:00 | 2011-02-15 00:00:00 | WT06-140 | WT06
SUM-EW-CP-WT06-150 | Reinforced Bar & Form Work for Top top Slab | 6 |  |  |  |  | 0 | 0 | 2011-03-14 00:00:00 | 2011-03-20 00:00:00 | 2011-02-20 00:00:00 | 2011-02-26 00:00:00 | WT06-150 | WT06
SUM-EW-CP-WT06-160 | Casting of Top of Slab | 4 |  |  |  |  | 0 | 0 | 2011-03-22 00:00:00 | 2011-03-26 00:00:00 | 2011-02-28 00:00:00 | 2011-03-03 00:00:00 | WT06-160 | WT06
Thermal & Moisture Protection |  | 14 |  |  |  |  |  | 1 | 2010-12-11 00:00:00 | 2011-01-16 00:00:00 | 2010-12-02 00:00:00 | 2010-12-13 00:00:00 | otection | otec
SUM-EW-CP-WT06-170 | Applying Polythene Sheet | 5 |  |  |  | 0.6666666666666666 | 1 | 1 | 2010-12-11 00:00:00 | 2010-12-15 00:00:00 | 2010-12-02 00:00:00 | 2010-12-07 00:00:00 | WT06-170 | WT06
SUM-EW-CP-WT06-180 | Applying Water Proofing Membrane | 3 |  |  |  |  | 1 | 1 | 2010-12-16 00:00:00 | 2010-12-26 00:00:00 | 2010-12-08 00:00:00 | 2010-12-11 00:00:00 | WT06-180 | WT06
SUM-EW-CP-WT06-190 | Termite Control | 2 |  |  |  |  | 0 | 1 | 2011-01-15 00:00:00 | 2011-01-16 00:00:00 | 2010-12-12 00:00:00 | 2010-12-13 00:00:00 | WT06-190 | WT06
Metal Works |  | 16 |  |  |  |  |  | 0 | 2011-03-14 00:00:00 | 2011-03-31 00:00:00 | 2011-02-20 00:00:00 | 2011-03-09 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT06-200 | Access Hatch & Lid | 7 |  |  |  | 0 | 0 | 0 | 2011-03-14 00:00:00 | 2011-03-21 00:00:00 | 2011-02-20 00:00:00 | 2011-02-27 00:00:00 | WT06-200 | WT06
SUM-EW-CP-WT06-210 | Spiral Steel  Staircase | 6 |  |  |  |  | 0 | 0 | 2011-03-26 00:00:00 | 2011-03-31 00:00:00 | 2011-03-03 00:00:00 | 2011-03-09 00:00:00 | WT06-210 | WT06
Finishes |  | 17 |  |  |  |  |  | 0 | 2011-03-19 00:00:00 | 2011-04-06 00:00:00 | 2011-02-24 00:00:00 | 2011-03-15 00:00:00 | Finishes | Fini
SUM-EW-CP-WT06-220 | Plaster work | 10 |  |  |  | 0 | 0 | 0 | 2011-03-19 00:00:00 | 2011-03-29 00:00:00 | 2011-02-24 00:00:00 | 2011-03-07 00:00:00 | WT06-220 | WT06
SUM-EW-CP-WT06-230 | [NAME] | 7 |  |  |  |  | 0 | 0 | 2011-03-30 00:00:00 | 2011-04-06 00:00:00 | 2011-03-08 00:00:00 | 2011-03-15 00:00:00 | WT06-230 | WT06
Plumbing |  | 22 |  |  |  |  |  | 0 | 2011-04-13 00:00:00 | 2011-05-08 00:00:00 | 2011-03-22 00:00:00 | 2011-04-16 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT06-240 | Piping Works | 9 |  |  |  | 0 | 0 | 0 | 2011-04-13 00:00:00 | 2011-04-23 00:00:00 | 2011-03-22 00:00:00 | 2011-03-31 00:00:00 | WT06-240 | WT06
SUM-EW-CP-WT06-250 | Installation of Pumps | 7 |  |  |  |  | 0 | 0 | 2011-04-24 00:00:00 | 2011-05-01 00:00:00 | 2011-04-02 00:00:00 | 2011-04-09 00:00:00 | WT06-250 | WT06
SUM-EW-CP-WT06-260 | Installation of Valves & other Accessories | 6 |  |  |  |  | 0 | 0 | 2011-05-02 00:00:00 | 2011-05-08 00:00:00 | 2011-04-10 00:00:00 | 2011-04-16 00:00:00 | WT06-260 | WT06
Electrical |  | 19 |  |  |  |  |  | 0 | 2011-05-12 00:00:00 | 2011-06-02 00:00:00 | 2011-04-20 00:00:00 | 2011-05-11 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT06-270 | Fixing Light Fixture & Cables | 8 |  |  |  | 0 | 0 | 0 | 2011-05-12 00:00:00 | 2011-05-21 00:00:00 | 2011-04-20 00:00:00 | 2011-04-28 00:00:00 | WT06-270 | WT06
SUM-EW-CP-WT06-280 | Conduit & Boxes | 6 |  |  |  |  | 0 | 0 | 2011-05-22 00:00:00 | 2011-05-28 00:00:00 | 2011-04-30 00:00:00 | 2011-05-05 00:00:00 | WT06-280 | WT06
SUM-EW-CP-WT06-290 | Electrical Embedment under Slab | 5 |  |  |  |  | 0 | 0 | 2011-05-29 00:00:00 | 2011-06-02 00:00:00 | 2011-05-07 00:00:00 | 2011-05-11 00:00:00 | WT06-290 | WT06
Communication |  | 30 |  |  |  |  |  | 0 | 2011-06-29 00:00:00 | 2011-08-03 00:00:00 | 2011-06-07 00:00:00 | 2011-06-30 00:00:00 | nication | [NAME]
SUM-EW-CP-WT06-300 | Security System | 6 |  |  |  | 0 | 0 | 0 | 2011-06-29 00:00:00 | 2011-07-05 00:00:00 | 2011-06-07 00:00:00 | 2011-06-13 00:00:00 | WT06-300 | WT06
SUM-EW-CP-WT06-310 | Telephone Data & all Network Connections | 5 |  |  |  |  | 0 | 0 | 2011-07-28 00:00:00 | 2011-08-03 00:00:00 | 2011-06-26 00:00:00 | 2011-06-30 00:00:00 | WT06-310 | WT06
Under Ground Water Tank # 05 (110x130x5) |  | 351 |  |  |  |  |  | 0.1254 | 2010-11-01 00:00:00 | 2012-02-25 00:00:00 | 2010-11-02 00:00:00 | 2012-01-23 00:00:00 | 0x130x5) | 0x13
Site Works |  | 106 |  |  |  |  |  | 0.3787 | 2010-11-01 00:00:00 | 2011-05-10 00:00:00 | 2010-11-02 00:00:00 | 2011-03-21 00:00:00 | te Works | te W
SUM-EW-CP-WT05-010 | Surveying Works for UGWT #05 | 80 |  |  | 0.03125 | 0.25 | 0.4 | 0.725 | 2010-11-01 00:00:00 | 2011-04-17 00:00:00 | 2010-11-02 00:00:00 | 2011-02-07 00:00:00 | WT05-010 | WT05
SUM-EW-CP-WT05-020 | Excavation up to ground level | 100 |  |  |  |  | 0.5 | 0.53 | 2010-11-11 00:00:00 | 2011-05-10 00:00:00 | 2010-11-08 00:00:00 | 2011-03-08 00:00:00 | WT05-020 | WT05
SUM-EW-CP-WT05-030 | Removing Existing Materials | 80 |  |  |  |  | 0.1 | 0.3375 | 2010-11-20 00:00:00 | 2011-04-17 00:00:00 | 2010-12-13 00:00:00 | 2011-03-15 00:00:00 | WT05-030 | WT05
SUM-EW-CP-WT05-040 | Clean & Compact Bottom Ground Level | 40 |  |  |  |  | 0 | 0 | 2011-03-08 00:00:00 | 2011-04-23 00:00:00 | 2011-02-03 00:00:00 | 2011-03-21 00:00:00 | WT05-040 | WT05
Concrete Works |  | 137 |  |  |  |  |  | 0 | 2011-04-24 00:00:00 | 2011-10-04 00:00:00 | 2011-03-22 00:00:00 | 2011-08-28 00:00:00 | te Works | te W
SUM-EW-CP-WT05-050 | Concrete Blinding (10 cm) | 32 |  |  |  | 0 | 0 | 0 | 2011-04-24 00:00:00 | 2011-05-30 00:00:00 | 2011-03-22 00:00:00 | 2011-04-27 00:00:00 | WT05-050 | WT05
SUM-EW-CP-WT05-060 | Screeding (5cm) | 24 |  |  |  |  | 0 | 0 | 2011-05-10 00:00:00 | 2011-06-06 00:00:00 | 2011-04-07 00:00:00 | 2011-05-04 00:00:00 | WT05-060 | WT05
SUM-EW-CP-WT05-070 | Reinforced Bar & Form Work for Foundation | 40 |  |  |  |  | 0 | 0 | 2011-05-17 00:00:00 | 2011-07-02 00:00:00 | 2011-04-14 00:00:00 | 2011-05-30 00:00:00 | WT05-070 | WT05
SUM-EW-CP-WT05-080 | Casting of Foundation up to CJ | 32 |  |  |  |  | 0 | 0 | 2011-06-02 00:00:00 | 2011-07-09 00:00:00 | 2011-05-01 00:00:00 | 2011-06-06 00:00:00 | WT05-080 | WT05
SUM-EW-CP-WT05-090 | Reinforce Bar & Form Work upto Top of Colums | 40 |  |  |  |  | 0 | 0 | 2011-06-11 00:00:00 | 2011-07-26 00:00:00 | 2011-05-09 00:00:00 | 2011-06-23 00:00:00 | WT05-090 | WT05
SUM-EW-CP-WT05-100 | Casting of Columns up to  Neck | 28 |  |  |  |  | 0 | 0 | 2011-06-29 00:00:00 | 2011-07-31 00:00:00 | 2011-05-28 00:00:00 | 2011-06-28 00:00:00 | WT05-100 | WT05
SUM-EW-CP-WT05-110 | Reinforced Bar & Form Work for Wall | 40 |  |  |  |  | 0 | 0 | 2011-07-06 00:00:00 | 2011-08-21 00:00:00 | 2011-06-04 00:00:00 | 2011-07-19 00:00:00 | WT05-110 | WT05
SUM-EW-CP-WT05-120 | Casting of Wall | 36 |  |  |  |  | 0 | 0 | 2011-07-18 00:00:00 | 2011-08-28 00:00:00 | 2011-06-15 00:00:00 | 2011-07-26 00:00:00 | WT05-120 | WT05
SUM-EW-CP-WT05-130 | Reinforced Bar & Form Work for Beams | 36 |  |  |  |  | 0 | 0 | 2011-07-24 00:00:00 | 2011-09-07 00:00:00 | 2011-06-21 00:00:00 | 2011-08-01 00:00:00 | WT05-130 | WT05
SUM-EW-CP-WT05-140 | Casting of Beams | 24 |  |  |  |  | 0 | 0 | 2011-08-10 00:00:00 | 2011-09-11 00:00:00 | 2011-07-09 00:00:00 | 2011-08-04 00:00:00 | WT05-140 | WT05
SUM-EW-CP-WT05-150 | Reinforced Bar & Form Work for Top top Slab | 35 |  |  |  |  | 0 | 0 | 2011-08-15 00:00:00 | 2011-09-28 00:00:00 | 2011-07-13 00:00:00 | 2011-08-22 00:00:00 | WT05-150 | WT05
SUM-EW-CP-WT05-160 | Casting of Top of Slab | 32 |  |  |  |  | 0 | 0 | 2011-08-24 00:00:00 | 2011-10-04 00:00:00 | 2011-07-23 00:00:00 | 2011-08-28 00:00:00 | WT05-160 | WT05
Thermal & Moisture Protection |  | 60 |  |  |  |  |  | 0 | 2011-04-19 00:00:00 | 2011-06-27 00:00:00 | 2011-03-17 00:00:00 | 2011-05-25 00:00:00 | otection | otec
SUM-EW-CP-WT05-170 | Applying Polythene Sheet | 20 |  |  |  | 0 | 0 | 0 | 2011-04-19 00:00:00 | 2011-05-11 00:00:00 | 2011-03-17 00:00:00 | 2011-04-09 00:00:00 | WT05-170 | WT05
SUM-EW-CP-WT05-180 | Applying Water Proofing Membrane | 25 |  |  |  |  | 0 | 0 | 2011-05-12 00:00:00 | 2011-06-09 00:00:00 | 2011-04-10 00:00:00 | 2011-05-08 00:00:00 | WT05-180 | WT05
SUM-EW-CP-WT05-190 | Termite Control | 15 |  |  |  |  | 0 | 0 | 2011-06-11 00:00:00 | 2011-06-27 00:00:00 | 2011-05-09 00:00:00 | 2011-05-25 00:00:00 | WT05-190 | WT05
Metal Works |  | 50 |  |  |  |  |  | 0 | 2011-07-18 00:00:00 | 2011-09-18 00:00:00 | 2011-06-15 00:00:00 | 2011-08-11 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT05-200 | Access Hatch & Lid | 45 |  |  |  | 0 | 0 | 0 | 2011-07-18 00:00:00 | 2011-09-12 00:00:00 | 2011-06-15 00:00:00 | 2011-08-06 00:00:00 | WT05-200 | WT05
SUM-EW-CP-WT05-210 | Spiral Steel  Staircase | 40 |  |  |  |  | 0 | 0 | 2011-07-30 00:00:00 | 2011-09-18 00:00:00 | 2011-06-27 00:00:00 | 2011-08-11 00:00:00 | WT05-210 | WT05
Finishes |  | 65 |  |  |  |  |  | 0 | 2011-09-03 00:00:00 | 2011-11-23 00:00:00 | 2011-07-27 00:00:00 | 2011-10-15 00:00:00 | Finishes | Fini
SUM-EW-CP-WT05-220 | Plaster work | 40 |  |  |  | 0 | 0 | 0 | 2011-09-03 00:00:00 | 2011-10-18 00:00:00 | 2011-07-27 00:00:00 | 2011-09-15 00:00:00 | WT05-220 | WT05
SUM-EW-CP-WT05-230 | [NAME] | 25 |  |  |  |  | 0 | 0 | 2011-10-19 00:00:00 | 2011-11-23 00:00:00 | 2011-09-17 00:00:00 | 2011-10-15 00:00:00 | WT05-230 | WT05
Plumbing |  | 82 |  |  |  |  |  | 0 | 2011-10-05 00:00:00 | 2012-01-15 00:00:00 | 2011-09-03 00:00:00 | 2011-12-13 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT05-240 | Piping Works | 50 |  |  |  | 0 | 0 | 0 | 2011-10-05 00:00:00 | 2011-12-08 00:00:00 | 2011-09-03 00:00:00 | 2011-10-30 00:00:00 | WT05-240 | WT05
SUM-EW-CP-WT05-250 | Installation of Pumps | 45 |  |  |  |  | 0 | 0 | 2011-11-03 00:00:00 | 2012-01-01 00:00:00 | 2011-10-02 00:00:00 | 2011-11-29 00:00:00 | WT05-250 | WT05
SUM-EW-CP-WT05-260 | Installation of Valves & other Accessories | 40 |  |  |  |  | 0 | 0 | 2011-11-30 00:00:00 | 2012-01-15 00:00:00 | 2011-10-22 00:00:00 | 2011-12-13 00:00:00 | WT05-260 | WT05
Electrical |  | 115 |  |  |  |  |  | 0 | 2011-10-08 00:00:00 | 2012-02-25 00:00:00 | 2011-09-05 00:00:00 | 2012-01-23 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT05-270 | Fixing Light Fixture & Cables | 50 |  |  |  | 0 | 0 | 0 | 2011-10-08 00:00:00 | 2011-12-11 00:00:00 | 2011-09-05 00:00:00 | 2011-11-01 00:00:00 | WT05-270 | WT05
SUM-EW-CP-WT05-280 | Conduit & Boxes | 35 |  |  |  |  | 0 | 0 | 2011-12-12 00:00:00 | 2012-01-21 00:00:00 | 2011-11-02 00:00:00 | 2011-12-19 00:00:00 | WT05-280 | WT05
SUM-EW-CP-WT05-290 | Electrical Embedment under Slab | 30 |  |  |  |  | 0 | 0 | 2012-01-22 00:00:00 | 2012-02-25 00:00:00 | 2011-12-20 00:00:00 | 2012-01-23 00:00:00 | WT05-290 | WT05
Communication |  | 75 |  |  |  |  |  | 0 | 2011-11-30 00:00:00 | 2012-02-25 00:00:00 | 2011-10-22 00:00:00 | 2012-01-23 00:00:00 | nication | [NAME]
SUM-EW-CP-WT05-300 | Security System | 40 |  |  |  | 0 | 0 | 0 | 2011-11-30 00:00:00 | 2012-01-15 00:00:00 | 2011-10-22 00:00:00 | 2011-12-13 00:00:00 | WT05-300 | WT05
SUM-EW-CP-WT05-310 | Telephone Data & all Network Connections | 30 |  |  |  |  | 0 | 0 | 2012-01-22 00:00:00 | 2012-02-25 00:00:00 | 2011-12-20 00:00:00 | 2012-01-23 00:00:00 | WT05-310 | WT05
Under Ground Water Tank # 04 (90x80x5) |  | 236 |  |  |  |  |  | 0.0044 | 2010-11-09 00:00:00 | 2011-10-13 00:00:00 | 2011-01-06 00:00:00 | 2011-10-29 00:00:00 | 90x80x5) | 90x8
Site Works |  | 50 |  |  |  |  |  | 0.017 | 2010-11-09 00:00:00 | 2011-02-23 00:00:00 | 2011-01-06 00:00:00 | 2011-03-21 00:00:00 | te Works | te W
SUM-EW-CP-WT04-010 | Surveying Works for UGWT #04 | 35 |  |  | 0.1125 | 0.9 | 0.6 | 0.1714 | 2010-11-09 00:00:00 | 2011-02-23 00:00:00 | 2011-01-06 00:00:00 | 2011-02-15 00:00:00 | WT04-010 | WT04
SUM-EW-CP-WT04-020 | Excavation up to ground level | 50 |  |  |  |  | 1 | 0.02 | 2010-11-16 00:00:00 | 2010-12-27 00:00:00 | 2011-01-12 00:00:00 | 2011-03-10 00:00:00 | WT04-020 | WT04
SUM-EW-CP-WT04-030 | Removing Existing Materials | 40 |  |  |  |  | 1 | 0 | 2010-12-11 00:00:00 | 2010-12-28 00:00:00 | 2011-01-29 00:00:00 | 2011-03-15 00:00:00 | WT04-030 | WT04
SUM-EW-CP-WT04-040 | Clean & Compact Bottom Ground Level | 20 |  |  |  |  | 1 | 0 | 2010-12-23 00:00:00 | 2010-12-30 00:00:00 | 2011-02-27 00:00:00 | 2011-03-21 00:00:00 | WT04-040 | WT04
Concrete Works |  | 101 |  |  |  |  |  | 0 | 2011-01-15 00:00:00 | 2011-05-11 00:00:00 | 2011-03-22 00:00:00 | 2011-07-17 00:00:00 | te Works | te W
SUM-EW-CP-WT04-050 | Concrete Blinding (10 cm) | 16 |  |  |  | 0 | 0 | 0 | 2011-01-15 00:00:00 | 2011-02-01 00:00:00 | 2011-03-22 00:00:00 | 2011-04-09 00:00:00 | WT04-050 | WT04
SUM-EW-CP-WT04-060 | Screeding (5cm) | 12 |  |  |  |  | 0 | 0 | 2011-01-26 00:00:00 | 2011-02-08 00:00:00 | 2011-04-03 00:00:00 | 2011-04-16 00:00:00 | WT04-060 | WT04
SUM-EW-CP-WT04-070 | Reinforced Bar & Form Work for Foundation | 20 |  |  |  |  | 0 | 0 | 2011-01-29 00:00:00 | 2011-02-20 00:00:00 | 2011-04-05 00:00:00 | 2011-04-27 00:00:00 | WT04-070 | WT04
SUM-EW-CP-WT04-080 | Casting of Foundation up to CJ | 16 |  |  |  |  | 0 | 0 | 2011-02-09 00:00:00 | 2011-02-27 00:00:00 | 2011-04-17 00:00:00 | 2011-05-04 00:00:00 | WT04-080 | WT04
SUM-EW-CP-WT04-090 | Reinforce Bar & Form Work upto Top of Colums | 20 |  |  |  |  | 0 | 0 | 2011-02-13 00:00:00 | 2011-03-07 00:00:00 | 2011-04-20 00:00:00 | 2011-05-12 00:00:00 | WT04-090 | WT04
SUM-EW-CP-WT04-100 | Casting of Columns up to  Neck | 14 |  |  |  |  | 0 | 0 | 2011-02-24 00:00:00 | 2011-03-12 00:00:00 | 2011-05-02 00:00:00 | 2011-05-17 00:00:00 | WT04-100 | WT04
SUM-EW-CP-WT04-110 | Reinforced Bar & Form Work for Wall | 30 |  |  |  |  | 0 | 0 | 2011-03-03 00:00:00 | 2011-04-06 00:00:00 | 2011-05-09 00:00:00 | 2011-06-12 00:00:00 | WT04-110 | WT04
SUM-EW-CP-WT04-120 | Casting of Wall | 18 |  |  |  |  | 0 | 0 | 2011-03-20 00:00:00 | 2011-04-09 00:00:00 | 2011-05-25 00:00:00 | 2011-06-14 00:00:00 | WT04-120 | WT04
SUM-EW-CP-WT04-130 | Reinforced Bar & Form Work for Beams | 18 |  |  |  |  | 0 | 0 | 2011-03-26 00:00:00 | 2011-04-14 00:00:00 | 2011-05-31 00:00:00 | 2011-06-20 00:00:00 | WT04-130 | WT04
SUM-EW-CP-WT04-140 | Casting of Beams | 12 |  |  |  |  | 0 | 0 | 2011-04-05 00:00:00 | 2011-04-18 00:00:00 | 2011-06-11 00:00:00 | 2011-06-23 00:00:00 | WT04-140 | WT04
SUM-EW-CP-WT04-150 | Reinforced Bar & Form Work for Top top Slab | 24 |  |  |  |  | 0 | 0 | 2011-04-09 00:00:00 | 2011-05-05 00:00:00 | 2011-06-14 00:00:00 | 2011-07-11 00:00:00 | WT04-150 | WT04
SUM-EW-CP-WT04-160 | Casting of Top of Slab | 16 |  |  |  |  | 0 | 0 | 2011-04-24 00:00:00 | 2011-05-11 00:00:00 | 2011-06-29 00:00:00 | 2011-07-17 00:00:00 | WT04-160 | WT04
Thermal & Moisture Protection |  | 42 |  |  |  |  |  | 0 | 2011-01-13 00:00:00 | 2011-03-02 00:00:00 | 2011-03-20 00:00:00 | 2011-05-07 00:00:00 | otection | otec
SUM-EW-CP-WT04-170 | Applying Polythene Sheet | 20 |  |  |  | 0 | 0 | 0 | 2011-01-13 00:00:00 | 2011-02-05 00:00:00 | 2011-03-20 00:00:00 | 2011-04-11 00:00:00 | WT04-170 | WT04
SUM-EW-CP-WT04-180 | Applying Water Proofing Membrane | 12 |  |  |  |  | 0 | 0 | 2011-02-06 00:00:00 | 2011-02-19 00:00:00 | 2011-04-12 00:00:00 | 2011-04-25 00:00:00 | WT04-180 | WT04
SUM-EW-CP-WT04-190 | Termite Control | 10 |  |  |  |  | 0 | 0 | 2011-02-20 00:00:00 | 2011-03-02 00:00:00 | 2011-04-26 00:00:00 | 2011-05-07 00:00:00 | WT04-190 | WT04
Metal Works |  | 32 |  |  |  |  |  | 0 | 2011-03-29 00:00:00 | 2011-05-04 00:00:00 | 2011-06-04 00:00:00 | 2011-07-10 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT04-200 | Access Hatch & Lid | 30 |  |  |  | 0 | 0 | 0 | 2011-03-29 00:00:00 | 2011-05-02 00:00:00 | 2011-06-04 00:00:00 | 2011-07-07 00:00:00 | WT04-200 | WT04
SUM-EW-CP-WT04-210 | Spiral Steel  Staircase | 24 |  |  |  |  | 0 | 0 | 2011-04-07 00:00:00 | 2011-05-04 00:00:00 | 2011-06-13 00:00:00 | 2011-07-10 00:00:00 | WT04-210 | WT04
Finishes |  | 65 |  |  |  |  |  | 0 | 2011-03-29 00:00:00 | 2011-06-12 00:00:00 | 2011-06-04 00:00:00 | 2011-08-17 00:00:00 | Finishes | Fini
SUM-EW-CP-WT04-220 | Plaster work | 35 |  |  |  | 0 | 0 | 0 | 2011-03-29 00:00:00 | 2011-05-08 00:00:00 | 2011-06-04 00:00:00 | 2011-07-13 00:00:00 | WT04-220 | WT04
SUM-EW-CP-WT04-230 | [NAME] | 30 |  |  |  |  | 0 | 0 | 2011-05-09 00:00:00 | 2011-06-12 00:00:00 | 2011-07-14 00:00:00 | 2011-08-17 00:00:00 | WT04-230 | WT04
Plumbing |  | 92 |  |  |  |  |  | 0 | 2011-05-01 00:00:00 | 2011-08-15 00:00:00 | 2011-07-06 00:00:00 | 2011-10-25 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT04-240 | Piping Works | 36 |  |  |  | 0 | 0 | 0 | 2011-05-01 00:00:00 | 2011-06-11 00:00:00 | 2011-07-06 00:00:00 | 2011-08-16 00:00:00 | WT04-240 | WT04
SUM-EW-CP-WT04-250 | Installation of Pumps | 30 |  |  |  |  | 0 | 0 | 2011-06-12 00:00:00 | 2011-07-16 00:00:00 | 2011-08-17 00:00:00 | 2011-09-25 00:00:00 | WT04-250 | WT04
SUM-EW-CP-WT04-260 | Installation of Valves & other Accessories | 26 |  |  |  |  | 0 | 0 | 2011-07-17 00:00:00 | 2011-08-15 00:00:00 | 2011-09-26 00:00:00 | 2011-10-25 00:00:00 | WT04-260 | WT04
Electrical |  | 71 |  |  |  |  |  | 0 | 2011-04-25 00:00:00 | 2011-07-16 00:00:00 | 2011-06-30 00:00:00 | 2011-09-25 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT04-270 | Fixing Light Fixture & Cables | 32 |  |  |  | 0 | 0 | 0 | 2011-04-25 00:00:00 | 2011-05-31 00:00:00 | 2011-06-30 00:00:00 | 2011-08-06 00:00:00 | WT04-270 | WT04
SUM-EW-CP-WT04-280 | Conduit & Boxes | 24 |  |  |  |  | 0 | 0 | 2011-05-26 00:00:00 | 2011-06-22 00:00:00 | 2011-08-01 00:00:00 | 2011-08-28 00:00:00 | WT04-280 | WT04
SUM-EW-CP-WT04-290 | Electrical Embedment under Slab | 20 |  |  |  |  | 0 | 0 | 2011-06-23 00:00:00 | 2011-07-16 00:00:00 | 2011-09-03 00:00:00 | 2011-09-25 00:00:00 | WT04-290 | WT04
Communication |  | 87 |  |  |  |  |  | 0 | 2011-06-29 00:00:00 | 2011-10-13 00:00:00 | 2011-09-08 00:00:00 | 2011-10-29 00:00:00 | nication | [NAME]
SUM-EW-CP-WT04-300 | Security System | 24 |  |  |  | 0 | 0 | 0 | 2011-06-29 00:00:00 | 2011-07-26 00:00:00 | 2011-09-08 00:00:00 | 2011-10-05 00:00:00 | WT04-300 | WT04
SUM-EW-CP-WT04-310 | Telephone Data & all Network Connections | 20 |  |  |  |  | 0 | 0 | 2011-09-20 00:00:00 | 2011-10-13 00:00:00 | 2011-10-06 00:00:00 | 2011-10-29 00:00:00 | WT04-310 | WT04
Under Ground Water Tank # 03 (30x30x5) |  | 73 |  |  |  |  |  | 0.5623 | 2010-11-22 00:00:00 | 2011-03-31 00:00:00 | 2010-12-05 00:00:00 | 2011-04-04 00:00:00 | 30x30x5) | 30x3
Site Works |  | 18 |  |  |  |  |  | 1 | 2010-11-22 00:00:00 | 2011-01-26 00:00:00 | 2010-12-05 00:00:00 | 2010-12-30 00:00:00 | te Works | te W
SUM-EW-CP-WT03-010 | Surveying Works for UGWT #03 | 5 |  |  | 0.1125 | 0.9 | 0.6 | 1 | 2010-11-22 00:00:00 | 2011-01-19 00:00:00 | 2010-12-05 00:00:00 | 2010-12-09 00:00:00 | WT03-010 | WT03
SUM-EW-CP-WT03-020 | Excavation up to ground level | 6 |  |  |  |  | 1 | 1 | 2010-12-05 00:00:00 | 2010-12-14 00:00:00 | 2010-12-11 00:00:00 | 2010-12-16 00:00:00 | WT03-020 | WT03
SUM-EW-CP-WT03-030 | Removing Existing Materials | 5 |  |  |  |  | 1 | 1 | 16-Jn-2011 | 20-Jn-2011 | 2010-12-20 00:00:00 | 2010-12-25 00:00:00 | WT03-030 | WT03
SUM-EW-CP-WT03-040 | Clean & Compact Bottom Ground Level | 4 |  |  |  |  | 1 | 1 | 23-Jn-2011 | 26-Jn-2011 | 2010-12-27 00:00:00 | 2010-12-30 00:00:00 | WT03-040 | WT03
Concrete Works |  | 34 |  |  |  |  |  | 0.2613 | 2011-01-15 00:00:00 | 2011-02-22 00:00:00 | 2011-01-01 00:00:00 | 2011-02-08 00:00:00 | te Works | te W
SUM-EW-CP-WT03-050 | Concrete Blinding (10 cm) | 3 |  |  |  | 0 | 0 | 1 | 2011-01-15 00:00:00 | 2011-01-17 00:00:00 | 2011-01-01 00:00:00 | 2011-01-03 00:00:00 | WT03-050 | WT03
SUM-EW-CP-WT03-060 | Screeding (5cm) | 2 |  |  |  |  | 0 | 1 | 2011-01-18 00:00:00 | 2011-01-19 00:00:00 | 2011-01-04 00:00:00 | 2011-01-05 00:00:00 | WT03-060 | WT03
SUM-EW-CP-WT03-070 | Reinforced Bar & Form Work for Foundation | 4 |  |  |  |  | 0 | 1 | 2011-01-20 00:00:00 | 2011-01-24 00:00:00 | 2011-01-06 00:00:00 | 2011-01-10 00:00:00 | WT03-070 | WT03
SUM-EW-CP-WT03-080 | Casting of Foundation up to CJ | 2 |  |  |  |  | 0 | 1 | 2011-01-25 00:00:00 | 2011-01-26 00:00:00 | 2011-01-11 00:00:00 | 2011-01-12 00:00:00 | WT03-080 | WT03
SUM-EW-CP-WT03-090 | Reinforce Bar & Form Work upto Top of Colums | 3 |  |  |  |  | 0 | 0 | 2011-01-27 00:00:00 | 2011-01-30 00:00:00 | 2011-01-13 00:00:00 | 2011-01-16 00:00:00 | WT03-090 | WT03
SUM-EW-CP-WT03-100 | Casting of Columns up to  Neck | 2 |  |  |  |  | 0 | 0 | 2011-01-31 00:00:00 | 2011-02-01 00:00:00 | 2011-01-17 00:00:00 | 2011-01-18 00:00:00 | WT03-100 | WT03
SUM-EW-CP-WT03-110 | Reinforced Bar & Form Work for Wall | 4 |  |  |  |  | 0 | 0 | 2011-02-02 00:00:00 | 2011-02-06 00:00:00 | 2011-01-19 00:00:00 | 2011-01-23 00:00:00 | WT03-110 | WT03
SUM-EW-CP-WT03-120 | Casting of Wall | 3 |  |  |  |  | 0 | 0 | 2011-02-07 00:00:00 | 2011-02-09 00:00:00 | 2011-01-24 00:00:00 | 2011-01-26 00:00:00 | WT03-120 | WT03
SUM-EW-CP-WT03-130 | Reinforced Bar & Form Work for Beams | 3 |  |  |  |  | 0 | 0 | 2011-02-10 00:00:00 | 2011-02-13 00:00:00 | 2011-01-27 00:00:00 | 2011-01-30 00:00:00 | WT03-130 | WT03
SUM-EW-CP-WT03-140 | Casting of Beams | 2 |  |  |  |  | 0 | 0 | 2011-02-14 00:00:00 | 2011-02-15 00:00:00 | 2011-01-31 00:00:00 | 2011-02-01 00:00:00 | WT03-140 | WT03
SUM-EW-CP-WT03-150 | Reinforced Bar & Form Work for Top top Slab | 3 |  |  |  |  | 0 | 0 | 2011-02-16 00:00:00 | 2011-02-19 00:00:00 | 2011-02-02 00:00:00 | 2011-02-05 00:00:00 | WT03-150 | WT03
SUM-EW-CP-WT03-160 | Casting of Top of Slab | 2 |  |  |  |  | 0 | 0 | 2011-02-21 00:00:00 | 2011-02-22 00:00:00 | 2011-02-07 00:00:00 | 2011-02-08 00:00:00 | WT03-160 | WT03
Thermal & Moisture Protection |  | 7 |  |  |  |  |  | 1 | 2011-01-13 00:00:00 | 2011-01-20 00:00:00 | 2010-12-29 00:00:00 | 2011-01-05 00:00:00 | otection | otec
SUM-EW-CP-WT03-170 | Applying Polythene Sheet | 3 |  |  |  | 0 | 0 | 1 | 2011-01-13 00:00:00 | 2011-01-16 00:00:00 | 2010-12-29 00:00:00 | 2011-01-01 00:00:00 | WT03-170 | WT03
SUM-EW-CP-WT03-180 | Applying Water Proofing Membrane | 2 |  |  |  |  | 0 | 1 | 2011-01-17 00:00:00 | 2011-01-18 00:00:00 | 2011-01-02 00:00:00 | 2011-01-03 00:00:00 | WT03-180 | WT03
SUM-EW-CP-WT03-190 | Termite Control | 2 |  |  |  |  | 0 | 1 | 2011-01-19 00:00:00 | 2011-01-20 00:00:00 | 2011-01-04 00:00:00 | 2011-01-05 00:00:00 | WT03-190 | WT03
Metal Works |  | 8 |  |  |  |  |  | 0 | 2011-02-10 00:00:00 | 2011-02-19 00:00:00 | 2011-01-27 00:00:00 | 2011-02-05 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT03-200 | Access Hatch & Lid | 4 |  |  |  | 0 | 0 | 0 | 2011-02-10 00:00:00 | 2011-02-14 00:00:00 | 2011-01-27 00:00:00 | 2011-01-31 00:00:00 | WT03-200 | WT03
SUM-EW-CP-WT03-210 | Spiral Steel  Staircase | 3 |  |  |  |  | 0 | 0 | 2011-02-16 00:00:00 | 2011-02-19 00:00:00 | 2011-02-02 00:00:00 | 2011-02-05 00:00:00 | WT03-210 | WT03
Finishes |  | 9 |  |  |  |  |  | 0 | 2011-02-10 00:00:00 | 2011-02-20 00:00:00 | 2011-01-27 00:00:00 | 2011-02-06 00:00:00 | Finishes | Fini
SUM-EW-CP-WT03-220 | Plaster work | 5 |  |  |  | 0 | 0 | 0 | 2011-02-10 00:00:00 | 2011-02-15 00:00:00 | 2011-01-27 00:00:00 | 2011-02-01 00:00:00 | WT03-220 | WT03
SUM-EW-CP-WT03-230 | [NAME] | 4 |  |  |  |  | 0 | 0 | 2011-02-16 00:00:00 | 2011-02-20 00:00:00 | 2011-02-02 00:00:00 | 2011-02-06 00:00:00 | WT03-230 | WT03
Plumbing |  | 11 |  |  |  |  |  | 0 | 2011-02-23 00:00:00 | 2011-03-07 00:00:00 | 2011-02-09 00:00:00 | 2011-02-21 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT03-240 | Piping Works | 4 |  |  |  | 0 | 0 | 0 | 2011-02-23 00:00:00 | 2011-02-27 00:00:00 | 2011-02-09 00:00:00 | 2011-02-13 00:00:00 | WT03-240 | WT03
SUM-EW-CP-WT03-250 | Installation of Pumps | 4 |  |  |  |  | 0 | 0 | 2011-02-28 00:00:00 | 2011-03-03 00:00:00 | 2011-02-14 00:00:00 | 2011-02-17 00:00:00 | WT03-250 | WT03
SUM-EW-CP-WT03-260 | Installation of Valves & other Accessories | 3 |  |  |  |  | 0 | 0 | 2011-03-05 00:00:00 | 2011-03-07 00:00:00 | 2011-02-19 00:00:00 | 2011-02-21 00:00:00 | WT03-260 | WT03
Electrical |  | 10 |  |  |  |  |  | 0 | 2011-03-07 00:00:00 | 2011-03-17 00:00:00 | 2011-02-21 00:00:00 | 2011-03-03 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT03-270 | Fixing Light Fixture & Cables | 4 |  |  |  | 0 | 0 | 0 | 2011-03-07 00:00:00 | 2011-03-10 00:00:00 | 2011-02-21 00:00:00 | 2011-02-24 00:00:00 | WT03-270 | WT03
SUM-EW-CP-WT03-280 | Conduit & Boxes | 3 |  |  |  |  | 0 | 0 | 2011-03-12 00:00:00 | 2011-03-14 00:00:00 | 2011-02-26 00:00:00 | 2011-02-28 00:00:00 | WT03-280 | WT03
SUM-EW-CP-WT03-290 | Electrical Embedment under Slab | 3 |  |  |  |  | 0 | 0 | 2011-03-15 00:00:00 | 2011-03-17 00:00:00 | 2011-03-01 00:00:00 | 2011-03-03 00:00:00 | WT03-290 | WT03
Communication |  | 6 |  |  |  |  |  | 0 | 2011-03-26 00:00:00 | 2011-03-31 00:00:00 | 2011-03-12 00:00:00 | 2011-04-04 00:00:00 | nication | [NAME]
SUM-EW-CP-WT03-300 | Security System | 3 |  |  |  | 0 | 0 | 0 | 2011-03-26 00:00:00 | 2011-03-28 00:00:00 | 2011-03-12 00:00:00 | 2011-03-14 00:00:00 | WT03-300 | WT03
SUM-EW-CP-WT03-310 | Telephone Data & all Network Connections | 3 |  |  |  |  | 0 | 0 | 2011-03-29 00:00:00 | 2011-03-31 00:00:00 | 2011-03-31 00:00:00 | 2011-04-04 00:00:00 | WT03-310 | WT03
Under Ground Water Tank # 02 (40x40x5) |  | 85 |  |  |  |  |  | 0.1364 | 2010-12-01 00:00:00 | 2011-04-14 00:00:00 | 2010-12-28 00:00:00 | 2011-04-27 00:00:00 | 40x40x5) | 40x4
Site Works |  | 26 |  |  |  |  |  | 0.4158 | 2010-12-01 00:00:00 | 2011-01-24 00:00:00 | 2010-12-28 00:00:00 | 2011-01-26 00:00:00 | te Works | te W
SUM-EW-CP-WT02-010 | Surveying Works for UGWT #02 | 9 |  |  | 0.1125 | 0.9 | 0.6 | 1 | 2010-12-01 00:00:00 | 2011-01-24 00:00:00 | 2010-12-28 00:00:00 | 2011-01-06 00:00:00 | WT02-010 | WT02
SUM-EW-CP-WT02-020 | Excavation up to ground level | 11 |  |  |  |  | 1 | 0.8182 | 2010-12-04 00:00:00 | 2010-12-13 00:00:00 | 2011-01-03 00:00:00 | 2011-01-15 00:00:00 | WT02-020 | WT02
SUM-EW-CP-WT02-030 | Removing Existing Materials | 9 |  |  |  |  | 1 | 0.1111 | 2010-12-09 00:00:00 | 2010-12-16 00:00:00 | 2011-01-12 00:00:00 | 2011-01-22 00:00:00 | WT02-030 | WT02
SUM-EW-CP-WT02-040 | Clean & Compact Bottom Ground Level | 4 |  |  |  |  | 1 | 0 | 2010-12-18 00:00:00 | 2010-12-28 00:00:00 | 2011-01-23 00:00:00 | 2011-01-26 00:00:00 | WT02-040 | WT02
Concrete Works |  | 45 |  |  |  |  |  | 0 | 2011-01-15 00:00:00 | 2011-03-07 00:00:00 | 2011-01-27 00:00:00 | 2011-03-20 00:00:00 | te Works | te W
SUM-EW-CP-WT02-050 | Concrete Blinding (10 cm) | 3 |  |  |  | 0 | 0 | 0 | 2011-01-15 00:00:00 | 2011-01-17 00:00:00 | 2011-01-27 00:00:00 | 2011-01-30 00:00:00 | WT02-050 | WT02
SUM-EW-CP-WT02-060 | Screeding (5cm) | 3 |  |  |  |  | 0 | 0 | 2011-01-18 00:00:00 | 2011-01-20 00:00:00 | 2011-01-31 00:00:00 | 2011-02-02 00:00:00 | WT02-060 | WT02
SUM-EW-CP-WT02-070 | Reinforced Bar & Form Work for Foundation | 5 |  |  |  |  | 0 | 0 | 2011-01-19 00:00:00 | 2011-01-24 00:00:00 | 2011-02-01 00:00:00 | 2011-02-06 00:00:00 | WT02-070 | WT02
SUM-EW-CP-WT02-080 | Casting of Foundation up to CJ | 4 |  |  |  |  | 0 | 0 | 2011-01-27 00:00:00 | 2011-01-31 00:00:00 | 2011-02-09 00:00:00 | 2011-02-13 00:00:00 | WT02-080 | WT02
SUM-EW-CP-WT02-090 | Reinforce Bar & Form Work upto Top of Colums | 4 |  |  |  |  | 0 | 0 | 2011-02-01 00:00:00 | 2011-02-05 00:00:00 | 2011-02-14 00:00:00 | 2011-02-17 00:00:00 | WT02-090 | WT02
SUM-EW-CP-WT02-100 | Casting of Columns up to  Neck | 4 |  |  |  |  | 0 | 0 | 2011-02-06 00:00:00 | 2011-02-09 00:00:00 | 2011-02-19 00:00:00 | 2011-02-22 00:00:00 | WT02-100 | WT02
SUM-EW-CP-WT02-110 | Reinforced Bar & Form Work for Wall | 6 |  |  |  |  | 0 | 0 | 2011-02-10 00:00:00 | 2011-02-16 00:00:00 | 2011-02-23 00:00:00 | 2011-03-01 00:00:00 | WT02-110 | WT02
SUM-EW-CP-WT02-120 | Casting of Wall | 4 |  |  |  |  | 0 | 0 | 2011-02-17 00:00:00 | 2011-02-21 00:00:00 | 2011-03-02 00:00:00 | 2011-03-06 00:00:00 | WT02-120 | WT02
SUM-EW-CP-WT02-130 | Reinforced Bar & Form Work for Beams | 4 |  |  |  |  | 0 | 0 | 2011-02-22 00:00:00 | 2011-02-26 00:00:00 | 2011-03-07 00:00:00 | 2011-03-10 00:00:00 | WT02-130 | WT02
SUM-EW-CP-WT02-140 | Casting of Beams | 3 |  |  |  |  | 0 | 0 | 2011-02-27 00:00:00 | 2011-03-01 00:00:00 | 2011-03-12 00:00:00 | 2011-03-14 00:00:00 | WT02-140 | WT02
SUM-EW-CP-WT02-150 | Reinforced Bar & Form Work for Top top Slab | 5 |  |  |  |  | 0 | 0 | 2011-02-28 00:00:00 | 2011-03-05 00:00:00 | 2011-03-13 00:00:00 | 2011-03-17 00:00:00 | WT02-150 | WT02
SUM-EW-CP-WT02-160 | Casting of Top of Slab | 4 |  |  |  |  | 0 | 0 | 2011-03-03 00:00:00 | 2011-03-07 00:00:00 | 2011-03-16 00:00:00 | 2011-03-20 00:00:00 | WT02-160 | WT02
Thermal & Moisture Protection |  | 9 |  |  |  |  |  | 0 | 2011-01-16 00:00:00 | 2011-01-25 00:00:00 | 2011-01-29 00:00:00 | 2011-02-07 00:00:00 | otection | otec
SUM-EW-CP-WT02-170 | Applying Polythene Sheet | 4 |  |  |  | 0 | 0 | 0 | 2011-01-16 00:00:00 | 2011-01-19 00:00:00 | 2011-01-29 00:00:00 | 2011-02-01 00:00:00 | WT02-170 | WT02
SUM-EW-CP-WT02-180 | Applying Water Proofing Membrane | 3 |  |  |  |  | 0 | 0 | 2011-01-20 00:00:00 | 2011-01-23 00:00:00 | 2011-02-02 00:00:00 | 2011-02-05 00:00:00 | WT02-180 | WT02
SUM-EW-CP-WT02-190 | Termite Control | 2 |  |  |  |  | 0 | 0 | 2011-01-24 00:00:00 | 2011-01-25 00:00:00 | 2011-02-06 00:00:00 | 2011-02-07 00:00:00 | WT02-190 | WT02
Metal Works |  | 9 |  |  |  |  |  | 0 | 2011-02-22 00:00:00 | 2011-03-03 00:00:00 | 2011-03-07 00:00:00 | 2011-03-16 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT02-200 | Access Hatch & Lid | 6 |  |  |  | 0 | 0 | 0 | 2011-02-22 00:00:00 | 2011-02-28 00:00:00 | 2011-03-07 00:00:00 | 2011-03-13 00:00:00 | WT02-200 | WT02
SUM-EW-CP-WT02-210 | Spiral Steel  Staircase | 5 |  |  |  |  | 0 | 0 | 2011-02-27 00:00:00 | 2011-03-03 00:00:00 | 2011-03-12 00:00:00 | 2011-03-16 00:00:00 | WT02-210 | WT02
Finishes |  | 15 |  |  |  |  |  | 0 | 2011-02-22 00:00:00 | 2011-03-10 00:00:00 | 2011-03-07 00:00:00 | 2011-03-23 00:00:00 | Finishes | Fini
SUM-EW-CP-WT02-220 | Plaster work | 9 |  |  |  | 0 | 0 | 0 | 2011-02-22 00:00:00 | 2011-03-03 00:00:00 | 2011-03-07 00:00:00 | 2011-03-16 00:00:00 | WT02-220 | WT02
SUM-EW-CP-WT02-230 | [NAME] | 6 |  |  |  |  | 0 | 0 | 2011-03-05 00:00:00 | 2011-03-10 00:00:00 | 2011-03-17 00:00:00 | 2011-03-23 00:00:00 | WT02-230 | WT02
Plumbing |  | 21 |  |  |  |  |  | 0 | 2011-03-14 00:00:00 | 2011-04-06 00:00:00 | 2011-03-27 00:00:00 | 2011-04-19 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT02-240 | Piping Works | 8 |  |  |  | 0 | 0 | 0 | 2011-03-14 00:00:00 | 2011-03-22 00:00:00 | 2011-03-27 00:00:00 | 2011-04-04 00:00:00 | WT02-240 | WT02
SUM-EW-CP-WT02-250 | Installation of Pumps | 7 |  |  |  |  | 0 | 0 | 2011-03-23 00:00:00 | 2011-03-30 00:00:00 | 2011-04-05 00:00:00 | 2011-04-12 00:00:00 | WT02-250 | WT02
SUM-EW-CP-WT02-260 | Installation of Valves & other Accessories | 6 |  |  |  |  | 0 | 0 | 2011-03-31 00:00:00 | 2011-04-06 00:00:00 | 2011-04-13 00:00:00 | 2011-04-19 00:00:00 | WT02-260 | WT02
Electrical |  | 17 |  |  |  |  |  | 0 | 2011-03-20 00:00:00 | 2011-04-07 00:00:00 | 2011-04-02 00:00:00 | 2011-04-20 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT02-270 | Fixing Light Fixture & Cables | 5 |  |  |  | 0 | 0 | 0 | 2011-03-20 00:00:00 | 2011-03-24 00:00:00 | 2011-04-02 00:00:00 | 2011-04-06 00:00:00 | WT02-270 | WT02
SUM-EW-CP-WT02-280 | Conduit & Boxes | 7 |  |  |  |  | 0 | 0 | 2011-03-26 00:00:00 | 2011-04-02 00:00:00 | 2011-04-07 00:00:00 | 2011-04-14 00:00:00 | WT02-280 | WT02
SUM-EW-CP-WT02-290 | Electrical Embedment under Slab | 5 |  |  |  |  | 0 | 0 | 2011-04-03 00:00:00 | 2011-04-07 00:00:00 | 2011-04-16 00:00:00 | 2011-04-20 00:00:00 | WT02-290 | WT02
Communication |  | 11 |  |  |  |  |  | 0 | 2011-04-03 00:00:00 | 2011-04-14 00:00:00 | 2011-04-16 00:00:00 | 2011-04-27 00:00:00 | nication | [NAME]
SUM-EW-CP-WT02-300 | Security System | 6 |  |  |  | 0 | 0 | 0 | 2011-04-03 00:00:00 | 2011-04-09 00:00:00 | 2011-04-16 00:00:00 | 2011-04-21 00:00:00 | WT02-300 | WT02
SUM-EW-CP-WT02-310 | Telephone Data & all Network Connections | 5 |  |  |  |  | 0 | 0 | 2011-04-10 00:00:00 | 2011-04-14 00:00:00 | 2011-04-23 00:00:00 | 2011-04-27 00:00:00 | WT02-310 | WT02
Under Ground Water Tank # 01 (30x30x5) |  | 121 |  |  |  |  |  | 0.5012 | 2010-11-22 00:00:00 | 2011-05-26 00:00:00 | 2010-12-12 00:00:00 | 2011-06-07 00:00:00 | 30x30x5) | 30x3
Site Works |  | 23 |  |  |  |  |  | 1 | 2010-11-23 00:00:00 | 2011-01-19 00:00:00 | 2010-12-12 00:00:00 | 2011-01-06 00:00:00 | te Works | te W
SUM-EW-CP-WT01-010 | Surveying Works for UGWT #01 | 5 |  |  | 0.2166666666666667 | 0.9 | 0.6 | 1 | 2010-11-23 00:00:00 | 2011-01-19 00:00:00 | 2010-12-12 00:00:00 | 2010-12-16 00:00:00 | WT01-010 | WT01
SUM-EW-CP-WT01-020 | Excavation up to ground level | 6 |  |  |  |  | 1 | 1 | 2010-11-27 00:00:00 | 2010-12-08 00:00:00 | 2010-12-18 00:00:00 | 2010-12-23 00:00:00 | WT01-020 | WT01
SUM-EW-CP-WT01-030 | Removing Existing Materials | 5 |  |  |  |  | 1 | 1 | 2010-12-06 00:00:00 | 2010-12-11 00:00:00 | 2010-12-27 00:00:00 | 2011-01-01 00:00:00 | WT01-030 | WT01
SUM-EW-CP-WT01-040 | Clean & Compact Bottom Ground Level | 3 |  |  |  |  | 1 | 1 | 2010-12-11 00:00:00 | 2010-12-18 00:00:00 | 2011-01-04 00:00:00 | 2011-01-06 00:00:00 | WT01-040 | WT01
Concrete Works |  | 66 |  |  |  |  |  | 0.0405 | 2010-12-19 00:00:00 | 2011-03-23 00:00:00 | 2011-01-08 00:00:00 | 2011-04-04 00:00:00 | te Works | te W
SUM-EW-CP-WT01-050 | Concrete Blinding (10 cm) | 2 |  |  |  | 0.1666666666666667 | 1 | 1 | 2010-12-19 00:00:00 | 2010-12-20 00:00:00 | 2011-01-08 00:00:00 | 2011-01-09 00:00:00 | WT01-050 | WT01
SUM-EW-CP-WT01-060 | Screeding (5cm) | 1 |  |  |  |  | 1 | 0 | 2010-12-25 00:00:00 | 2010-12-26 00:00:00 | 2011-01-16 00:00:00 | 2011-01-16 00:00:00 | WT01-060 | WT01
SUM-EW-CP-WT01-070 | Reinforced Bar & Form Work for Foundation | 3 |  |  |  |  | 0 | 0 | 2011-01-13 00:00:00 | 2011-01-16 00:00:00 | 2011-01-25 00:00:00 | 2011-01-27 00:00:00 | WT01-070 | WT01
SUM-EW-CP-WT01-080 | Casting of Foundation up to CJ | 2 |  |  |  |  | 0 | 0 | 2011-01-22 00:00:00 | 2011-01-23 00:00:00 | 2011-02-02 00:00:00 | 2011-02-03 00:00:00 | WT01-080 | WT01
SUM-EW-CP-WT01-090 | Reinforce Bar & Form Work upto Top of Colums | 3 |  |  |  |  | 0 | 0 | 2011-01-29 00:00:00 | 2011-01-31 00:00:00 | 2011-02-09 00:00:00 | 2011-02-12 00:00:00 | WT01-090 | WT01
SUM-EW-CP-WT01-100 | Casting of Columns up to  Neck | 2 |  |  |  |  | 0 | 0 | 2011-02-03 00:00:00 | 2011-02-05 00:00:00 | 2011-02-15 00:00:00 | 2011-02-16 00:00:00 | WT01-100 | WT01
SUM-EW-CP-WT01-110 | Reinforced Bar & Form Work for Wall | 4 |  |  |  |  | 0 | 0 | 2011-02-15 00:00:00 | 2011-02-19 00:00:00 | 2011-02-27 00:00:00 | 2011-03-02 00:00:00 | WT01-110 | WT01
SUM-EW-CP-WT01-120 | Casting of Wall | 3 |  |  |  |  | 0 | 0 | 2011-02-23 00:00:00 | 2011-02-26 00:00:00 | 2011-03-07 00:00:00 | 2011-03-09 00:00:00 | WT01-120 | WT01
SUM-EW-CP-WT01-130 | Reinforced Bar & Form Work for Beams | 3 |  |  |  |  | 0 | 0 | 2011-03-01 00:00:00 | 2011-03-03 00:00:00 | 2011-03-13 00:00:00 | 2011-03-15 00:00:00 | WT01-130 | WT01
SUM-EW-CP-WT01-140 | Casting of Beams | 2 |  |  |  |  | 0 | 0 | 2011-03-06 00:00:00 | 2011-03-07 00:00:00 | 2011-03-17 00:00:00 | 2011-03-19 00:00:00 | WT01-140 | WT01
SUM-EW-CP-WT01-150 | Reinforced Bar & Form Work for Top top Slab | 3 |  |  |  |  | 0 | 0 | 2011-03-15 00:00:00 | 2011-03-17 00:00:00 | 2011-03-27 00:00:00 | 2011-03-29 00:00:00 | WT01-150 | WT01
SUM-EW-CP-WT01-160 | Casting of Top of Slab | 2 |  |  |  |  | 0 | 0 | 2011-03-22 00:00:00 | 2011-03-23 00:00:00 | 2011-04-03 00:00:00 | 2011-04-04 00:00:00 | WT01-160 | WT01
Thermal & Moisture Protection |  | 8 |  |  |  |  |  | 1 | 2010-11-22 00:00:00 | 2011-01-15 00:00:00 | 2011-01-05 00:00:00 | 2011-01-11 00:00:00 | otection | otec
SUM-EW-CP-WT01-170 | Applying Polythene Sheet | 3 |  |  |  | 0.6666666666666666 | 1 | 1 | 2010-11-22 00:00:00 | 2010-11-23 00:00:00 | 2011-01-05 00:00:00 | 2011-01-08 00:00:00 | WT01-170 | WT01
SUM-EW-CP-WT01-180 | Applying Water Proofing Membrane | 2 |  |  |  |  | 1 | 1 | 2010-12-22 00:00:00 | 2010-12-25 00:00:00 | 2011-01-09 00:00:00 | 2011-01-10 00:00:00 | WT01-180 | WT01
SUM-EW-CP-WT01-190 | Termite Control | 1 |  |  |  |  | 0 | 1 | 2011-01-15 00:00:00 | 2011-01-15 00:00:00 | 2011-01-11 00:00:00 | 2011-01-11 00:00:00 | WT01-190 | WT01
Metal Works |  | 13 |  |  |  |  |  | 0 | 2011-03-05 00:00:00 | 2011-03-19 00:00:00 | 2011-03-16 00:00:00 | 2011-03-30 00:00:00 | [NAME] | [NAME]
SUM-EW-CP-WT01-200 | Access Hatch & Lid | 4 |  |  |  | 0 | 0 | 0 | 2011-03-05 00:00:00 | 2011-03-08 00:00:00 | 2011-03-16 00:00:00 | 2011-03-20 00:00:00 | WT01-200 | WT01
SUM-EW-CP-WT01-210 | Spiral Steel  Staircase | 3 |  |  |  |  | 0 | 0 | 2011-03-16 00:00:00 | 2011-03-19 00:00:00 | 2011-03-28 00:00:00 | 2011-03-30 00:00:00 | WT01-210 | WT01
Finishes |  | 9 |  |  |  |  |  | 0 | 2011-03-30 00:00:00 | 2011-04-09 00:00:00 | 2011-04-11 00:00:00 | 2011-04-20 00:00:00 | Finishes | Fini
SUM-EW-CP-WT01-220 | Plaster work | 5 |  |  |  | 0 | 0 | 0 | 2011-03-30 00:00:00 | 2011-04-04 00:00:00 | 2011-04-11 00:00:00 | 2011-04-16 00:00:00 | WT01-220 | WT01
SUM-EW-CP-WT01-230 | [NAME] | 4 |  |  |  |  | 0 | 0 | 2011-04-05 00:00:00 | 2011-04-09 00:00:00 | 2011-04-17 00:00:00 | 2011-04-20 00:00:00 | WT01-230 | WT01
Plumbing |  | 11 |  |  |  |  |  | 0 | 2011-04-11 00:00:00 | 2011-04-23 00:00:00 | 2011-04-23 00:00:00 | 2011-05-04 00:00:00 | Plumbing | Plum
SUM-EW-CP-WT01-240 | Piping Works | 4 |  |  |  | 0 | 0 | 0 | 2011-04-11 00:00:00 | 2011-04-14 00:00:00 | 2011-04-23 00:00:00 | 2011-04-26 00:00:00 | WT01-240 | WT01
SUM-EW-CP-WT01-250 | Installation of Pumps | 4 |  |  |  |  | 0 | 0 | 2011-04-16 00:00:00 | 2011-04-19 00:00:00 | 2011-04-27 00:00:00 | 2011-05-01 00:00:00 | WT01-250 | WT01
SUM-EW-CP-WT01-260 | Installation of Valves & other Accessories | 3 |  |  |  |  | 0 | 0 | 2011-04-20 00:00:00 | 2011-04-23 00:00:00 | 2011-05-02 00:00:00 | 2011-05-04 00:00:00 | WT01-260 | WT01
Electrical |  | 9 |  |  |  |  |  | 0 | 2011-04-28 00:00:00 | 2011-05-08 00:00:00 | 2011-05-10 00:00:00 | 2011-05-19 00:00:00 | ectrical | [NAME]
SUM-EW-CP-WT01-270 | Fixing Light Fixture & Cables | 4 |  |  |  | 0 | 0 | 0 | 2011-04-28 00:00:00 | 2011-05-02 00:00:00 | 2011-05-10 00:00:00 | 2011-05-14 00:00:00 | WT01-270 | WT01
SUM-EW-CP-WT01-280 | Conduit & Boxes | 3 |  |  |  |  | 0 | 0 | 2011-05-03 00:00:00 | 2011-05-05 00:00:00 | 2011-05-15 00:00:00 | 2011-05-17 00:00:00 | WT01-280 | WT01
SUM-EW-CP-WT01-290 | Electrical Embedment under Slab | 2 |  |  |  |  | 0 | 0 | 2011-05-07 00:00:00 | 2011-05-08 00:00:00 | 2011-05-18 00:00:00 | 2011-05-19 00:00:00 | WT01-290 | WT01
Communication |  | 5 |  |  |  |  |  | 0 | 2011-05-22 00:00:00 | 2011-05-26 00:00:00 | 2011-06-02 00:00:00 | 2011-06-07 00:00:00 | nication | [NAME]
SUM-EW-CP-WT01-300 | Security System | 3 |  |  |  | 0 | 0 | 0 | 2011-05-22 00:00:00 | 2011-05-24 00:00:00 | 2011-06-02 00:00:00 | 2011-06-05 00:00:00 | WT01-300 | WT01
SUM-EW-CP-WT01-310 | Telephone Data & all Network Connections | 2 |  |  |  |  | 0 | 0 | 2011-05-25 00:00:00 | 2011-05-26 00:00:00 | 2011-06-06 00:00:00 | 2011-06-07 00:00:00 | WT01-310 | WT01
SITE UTILITIES |  | 395 |  |  |  |  |  | 0.1002 | 2010-09-01 00:00:00 | 2012-04-16 00:00:00 | 2010-08-24 00:00:00 | 2012-03-07 00:00:00 | TILITIES | TILI
Sanitary Waste Water System |  | 266 |  |  |  |  |  | 0.3022 | 2010-09-01 00:00:00 | 2011-11-17 00:00:00 | 2010-08-24 00:00:00 | 2011-08-03 00:00:00 | r System | r Sy
Site Works |  | 158 |  |  |  |  |  | 0.6997 | 2010-09-01 00:00:00 | 2011-05-22 00:00:00 | 2010-08-24 00:00:00 | 2011-03-06 00:00:00 | te Works | te W
SUM-EW-CP-SUSW-010 | Surveying & Coordination | 80 |  | 0.04386574074074074 | 0.2222222222222222 | 0.6 | 0.6 | 1 | 2010-09-01 00:00:00 | 2011-02-20 00:00:00 | 2010-08-24 00:00:00 | 2010-12-05 00:00:00 | SUSW-010 | SUSW
SUM-EW-CP-SUSW-020 | Excavation for Trenches & MHs | 100 |  |  |  |  | 0.6 | 0.55 | 2010-09-15 00:00:00 | 2011-05-22 00:00:00 | 2010-11-06 00:00:00 | 2011-03-06 00:00:00 | SUSW-020 | SUSW
Plumbing |  | 80 |  |  |  |  |  | 0.3 | 2010-09-30 00:00:00 | 2011-06-05 00:00:00 | 2010-12-16 00:00:00 | 2011-03-19 00:00:00 | Plumbing | Plum
SUM-EW-CP-SUSW-030 | Pipe Laying & Jointing | 80 |  |  |  | 0.5 | 0.5 | 0.3 | 2010-09-30 00:00:00 | 2011-06-05 00:00:00 | 2010-12-16 00:00:00 | 2011-03-19 00:00:00 | SUSW-030 | SUSW
Concrete Works |  | 117 |  |  |  |  |  | 0.0576 | 2010-10-27 00:00:00 | 2011-08-06 00:00:00 | 2010-12-28 00:00:00 | 2011-05-03 00:00:00 | te Works | te W
SUM-EW-CP-SUSW-040 | Concrete Blinding for MHs (10 cm) | 80 |  |  |  | 0.1333333333333333 | 0.2 | 0.175 | 2010-10-27 00:00:00 | 2011-07-03 00:00:00 | 2010-12-28 00:00:00 | 2011-03-30 00:00:00 | SUSW-040 | SUSW
SUM-EW-CP-SUSW-050 | Construction of MHs | 60 |  |  |  |  | 0.2 | 0 | 2010-11-09 00:00:00 | 2011-07-25 00:00:00 | 2011-02-12 00:00:00 | 2011-04-21 00:00:00 | SUSW-050 | SUSW
SUM-EW-CP-SUSW-060 | Construction of Inspection Chambers | 50 |  |  |  |  | 0 | 0 | 2011-06-09 00:00:00 | 2011-08-06 00:00:00 | 2011-03-07 00:00:00 | 2011-05-03 00:00:00 | SUSW-060 | SUSW
Thermal & Moisture Protection |  | 35 |  |  |  |  |  | 0 | 02-ug-2011 | 2011-08-23 00:00:00 | 2011-04-11 00:00:00 | 2011-05-21 00:00:00 | otection | otec
SUM-EW-CP-SUSW-070 | Apply Bituminous Coating to MHs | 35 |  |  |  | 0.1 | 0.1 | 0 | 02-ug-2011 | 2011-08-23 00:00:00 | 2011-04-11 00:00:00 | 2011-05-21 00:00:00 | SUSW-070 | SUSW
Accessories |  | 40 |  |  |  |  |  | 0 | 2011-08-03 00:00:00 | 2011-09-22 00:00:00 | 2011-05-01 00:00:00 | 2011-06-15 00:00:00 | essories | esso
SUM-EW-CP-SUSW-080 | Installation of Frame & Covers | 40 |  |  |  | 0 | 0 | 0 | 2011-08-03 00:00:00 | 2011-09-22 00:00:00 | 2011-05-01 00:00:00 | 2011-06-15 00:00:00 | SUSW-080 | SUSW
Testing & Commissioning |  | 42 |  |  |  |  |  | 0 | 2011-09-24 00:00:00 | 2011-11-17 00:00:00 | 2011-06-16 00:00:00 | 2011-08-03 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUSW-090 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2011-09-24 00:00:00 | 2011-10-27 00:00:00 | 2011-06-16 00:00:00 | 2011-07-20 00:00:00 | SUSW-090 | SUSW
SUM-EW-CP-SUSW-100 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2011-10-19 00:00:00 | 2011-11-17 00:00:00 | 2011-07-12 00:00:00 | 2011-08-03 00:00:00 | SUSW-100 | SUSW
Storm Drainage System |  | 266 |  |  |  |  |  | 0.0455 | 2010-10-02 00:00:00 | 2011-11-17 00:00:00 | 2010-12-14 00:00:00 | 2011-09-17 00:00:00 | e System | e Sy
Site Works |  | 70 |  |  |  |  |  | 0.1588 | 2010-10-02 00:00:00 | 2011-03-03 00:00:00 | 2010-12-14 00:00:00 | 2011-04-16 00:00:00 | te Works | te W
SUM-EW-CP-SUSD-010 | Surveying & Coordination | 70 |  |  | 0.1083333333333333 | 0.45 | 0.5 | 0.3714 | 2010-10-02 00:00:00 | 2011-02-23 00:00:00 | 2010-12-14 00:00:00 | 2011-03-05 00:00:00 | SUSD-010 | SUSD
SUM-EW-CP-SUSD-020 | Excavation for Trenches & MHs | 70 |  |  |  |  | 0.4 | 0 | 2010-10-19 00:00:00 | 2011-03-03 00:00:00 | 2011-01-25 00:00:00 | 2011-04-16 00:00:00 | SUSD-020 | SUSD
Plumbing |  | 40 |  |  |  |  |  | 0 | 2010-11-30 00:00:00 | 2011-03-01 00:00:00 | 2011-03-07 00:00:00 | 2011-04-21 00:00:00 | Plumbing | Plum
SUM-EW-CP-SUSD-030 | Pipe Laying & Jointing | 40 |  |  |  | 0.2 | 0.2 | 0 | 2010-11-30 00:00:00 | 2011-03-01 00:00:00 | 2011-03-07 00:00:00 | 2011-04-21 00:00:00 | SUSD-030 | SUSD
Concrete Works |  | 83 |  |  |  |  |  | 0 | 2011-01-15 00:00:00 | 2011-04-20 00:00:00 | 2011-03-19 00:00:00 | 2011-06-22 00:00:00 | te Works | te W
SUM-EW-CP-SUSD-040 | Construction of MHs | 55 |  |  |  | 0 | 0 | 0 | 2011-01-15 00:00:00 | 2011-03-19 00:00:00 | 2011-03-19 00:00:00 | 2011-05-21 00:00:00 | SUSD-040 | SUSD
SUM-EW-CP-SUSD-050 | Construction of Catch Basin | 45 |  |  |  |  | 0 | 0 | 2011-02-07 00:00:00 | 2011-03-30 00:00:00 | 2011-04-11 00:00:00 | 2011-06-01 00:00:00 | SUSD-050 | SUSD
SUM-EW-CP-SUSD-100 | Construction of Box Culverts | 50 |  |  |  |  | 0 | 0 | 2011-02-22 00:00:00 | 2011-04-20 00:00:00 | 2011-04-26 00:00:00 | 2011-06-22 00:00:00 | SUSD-100 | SUSD
Thermal & Moisture Protection |  | 25 |  |  |  |  |  | 0 | 2011-04-10 00:00:00 | 2011-05-08 00:00:00 | 2011-06-12 00:00:00 | 2011-07-10 00:00:00 | otection | otec
SUM-EW-CP-SUSD-060 | Apply Bituminous Coating | 25 |  |  |  | 0 | 0 | 0 | 2011-04-10 00:00:00 | 2011-05-08 00:00:00 | 2011-06-12 00:00:00 | 2011-07-10 00:00:00 | SUSD-060 | SUSD
Accessories |  | 25 |  |  |  |  |  | 0 | 2011-04-27 00:00:00 | 2011-05-25 00:00:00 | 2011-06-29 00:00:00 | 2011-07-27 00:00:00 | essories | esso
SUM-EW-CP-SUSD-070 | Installation of Frame & Covers | 25 |  |  |  | 0 | 0 | 0 | 2011-04-27 00:00:00 | 2011-05-25 00:00:00 | 2011-06-29 00:00:00 | 2011-07-27 00:00:00 | SUSD-070 | SUSD
Testing & Commissioning |  | 141 |  |  |  |  |  | 0 | 2011-05-26 00:00:00 | 2011-11-17 00:00:00 | 2011-07-28 00:00:00 | 2011-09-17 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUSD-080 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2011-05-26 00:00:00 | 2011-06-29 00:00:00 | 2011-07-28 00:00:00 | 2011-09-05 00:00:00 | SUSD-080 | SUSD
SUM-EW-CP-SUSD-090 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2011-10-19 00:00:00 | 2011-11-17 00:00:00 | 2011-08-21 00:00:00 | 2011-09-17 00:00:00 | SUSD-090 | SUSD
Potable Water System |  | 314 |  |  |  |  |  | 0.2801 | 2011-01-15 00:00:00 | 2012-01-26 00:00:00 | 2010-11-14 00:00:00 | 2011-11-30 00:00:00 | r System | r Sy
Site Works |  | 80 |  |  |  |  |  | 0.5604 | 2011-01-15 00:00:00 | 2011-04-17 00:00:00 | 2010-11-14 00:00:00 | 2011-02-19 00:00:00 | te Works | te W
SUM-EW-CP-SUPW-010 | Surveying & Coordination | 60 |  |  | 0 | 0 | 0 | 0.8 | 2011-01-15 00:00:00 | 2011-03-24 00:00:00 | 2010-11-14 00:00:00 | 2011-01-26 00:00:00 | SUPW-010 | SUPW
SUM-EW-CP-SUPW-020 | Excavation for Trenches | 60 |  |  |  |  | 0 | 0.4667 | 2011-02-07 00:00:00 | 2011-04-17 00:00:00 | 2010-12-12 00:00:00 | 2011-02-19 00:00:00 | SUPW-020 | SUPW
Plumbing |  | 100 |  |  |  |  |  | 0.03 | 2011-03-08 00:00:00 | 2011-07-02 00:00:00 | 2011-01-10 00:00:00 | 2011-05-05 00:00:00 | Plumbing | Plum
SUM-EW-CP-SUPW-030 | Pipe Laying & Jointing | 100 |  |  |  | 0 | 0 | 0.03 | 2011-03-08 00:00:00 | 2011-07-02 00:00:00 | 2011-01-10 00:00:00 | 2011-05-05 00:00:00 | SUPW-030 | SUPW
Concrete Works |  | 85 |  |  |  |  |  | 0 | 2011-04-06 00:00:00 | 2011-07-13 00:00:00 | 2011-02-08 00:00:00 | 2011-05-17 00:00:00 | te Works | te W
SUM-EW-CP-SUPW-040 | Construction of Thrust Block | 85 |  |  |  | 0 | 0 | 0 | 2011-04-06 00:00:00 | 2011-07-13 00:00:00 | 2011-02-08 00:00:00 | 2011-05-17 00:00:00 | SUPW-040 | SUPW
Thermal & Moisture Protection |  | 30 |  |  |  |  |  | 0 | 2011-06-18 00:00:00 | 2011-07-21 00:00:00 | 2011-04-21 00:00:00 | 2011-05-25 00:00:00 | otection | otec
SUM-EW-CP-SUPW-050 | Apply Bituminous Coating | 30 |  |  |  | 0 | 0 | 0 | 2011-06-18 00:00:00 | 2011-07-21 00:00:00 | 2011-04-21 00:00:00 | 2011-05-25 00:00:00 | SUPW-050 | SUPW
Accessories |  | 155 |  |  |  |  |  | 0 | 2011-07-06 00:00:00 | 2012-01-14 00:00:00 | 2011-05-10 00:00:00 | 2011-11-17 00:00:00 | essories | esso
SUM-EW-CP-SUPW-060 | Installation of Gate Valves | 55 |  |  |  | 0 | 0 | 0 | 2011-07-06 00:00:00 | 2011-09-12 00:00:00 | 2011-05-10 00:00:00 | 2011-07-12 00:00:00 | SUPW-060 | SUPW
SUM-EW-CP-SUPW-070 | Installation of Butterfly Valves | 50 |  |  |  |  | 0 | 0 | 2011-08-10 00:00:00 | 2011-10-11 00:00:00 | 2011-06-14 00:00:00 | 2011-08-10 00:00:00 | SUPW-070 | SUPW
SUM-EW-CP-SUPW-080 | Installation of Washout Valves | 50 |  |  |  |  | 0 | 0 | 2011-09-13 00:00:00 | 2011-11-16 00:00:00 | 2011-07-13 00:00:00 | 2011-09-13 00:00:00 | [NAME] | SUPW
SUM-EW-CP-SUPW-090 | Installation of Flow Meters | 45 |  |  |  |  | 0 | 0 | 2011-10-18 00:00:00 | 2011-12-15 00:00:00 | 2011-08-17 00:00:00 | 2011-10-12 00:00:00 | SUPW-090 | SUPW
SUM-EW-CP-SUPW-100 | Installation of Stubout | 40 |  |  |  |  | 0 | 0 | 2011-11-29 00:00:00 | 2012-01-14 00:00:00 | 2011-09-26 00:00:00 | 2011-11-17 00:00:00 | SUPW-100 | SUPW
Testing & Commissioning |  | 37 |  |  |  |  |  | 0 | 2011-12-15 00:00:00 | 2012-01-26 00:00:00 | 2011-10-12 00:00:00 | 2011-11-30 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUPW-110 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2011-12-15 00:00:00 | 2012-01-18 00:00:00 | 2011-10-12 00:00:00 | 2011-11-22 00:00:00 | SUPW-110 | SUPW
SUM-EW-CP-SUPW-120 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2012-01-04 00:00:00 | 2012-01-26 00:00:00 | 2011-11-01 00:00:00 | 2011-11-30 00:00:00 | SUPW-120 | SUPW
Irrigation System |  | 304 |  |  |  |  |  | 0.1498 | 2011-01-26 00:00:00 | 2012-01-26 00:00:00 | 2010-11-30 00:00:00 | 2011-11-30 00:00:00 | n System | n Sy
Site Works |  | 80 |  |  |  |  |  | 0.3761 | 2011-01-26 00:00:00 | 2011-04-28 00:00:00 | 2010-11-30 00:00:00 | 2011-03-02 00:00:00 | te Works | te W
SUM-EW-CP-SUIR-010 | Surveying & Coordination | 70 |  |  | 0 | 0 | 0 | 0.5429 | 2011-01-26 00:00:00 | 2011-04-17 00:00:00 | 2010-11-30 00:00:00 | 2011-02-19 00:00:00 | SUIR-010 | SUIR
SUM-EW-CP-SUIR-020 | Excavation for Trenches | 60 |  |  |  |  | 0 | 0.3 | 2011-02-19 00:00:00 | 2011-04-28 00:00:00 | 2010-12-23 00:00:00 | 2011-03-02 00:00:00 | SUIR-020 | SUIR
Plumbing |  | 100 |  |  |  |  |  | 0 | 2011-04-06 00:00:00 | 2011-07-31 00:00:00 | 2011-02-08 00:00:00 | 2011-06-04 00:00:00 | Plumbing | Plum
SUM-EW-CP-SUIR-030 | Pipe Laying & Jointing | 100 |  |  |  | 0 | 0 | 0 | 2011-04-06 00:00:00 | 2011-07-31 00:00:00 | 2011-02-08 00:00:00 | 2011-06-04 00:00:00 | SUIR-030 | SUIR
Concrete Works |  | 90 |  |  |  |  |  | 0 | 2011-04-25 00:00:00 | 2011-08-07 00:00:00 | 2011-02-27 00:00:00 | 2011-06-11 00:00:00 | te Works | te W
SUM-EW-CP-SUIR-040 | Construction of Thrust Block | 90 |  |  |  | 0 | 0 | 0 | 2011-04-25 00:00:00 | 2011-08-07 00:00:00 | 2011-02-27 00:00:00 | 2011-06-11 00:00:00 | SUIR-040 | SUIR
Thermal & Moisture Protection |  | 30 |  |  |  |  |  | 0 | 2011-07-10 00:00:00 | 2011-08-13 00:00:00 | 2011-05-14 00:00:00 | 2011-06-16 00:00:00 | otection | otec
SUM-EW-CP-SUIR-050 | Apply Bituminous Coating | 30 |  |  |  | 0 | 0 | 0 | 2011-07-10 00:00:00 | 2011-08-13 00:00:00 | 2011-05-14 00:00:00 | 2011-06-16 00:00:00 | SUIR-050 | SUIR
Accessories |  | 174 |  |  |  |  |  | 0 | 2011-05-31 00:00:00 | 2011-12-31 00:00:00 | 2011-04-04 00:00:00 | 2011-10-27 00:00:00 | essories | esso
SUM-EW-CP-SUIR-060 | Installation of Pumps | 120 |  |  |  | 0 | 0 | 0 | 2011-05-31 00:00:00 | 2011-10-22 00:00:00 | 2011-04-04 00:00:00 | 2011-08-21 00:00:00 | SUIR-060 | SUIR
SUM-EW-CP-SUIR-070 | Installation of Gate Valves | 60 |  |  |  |  | 0 | 0 | 2011-06-29 00:00:00 | 2011-09-11 00:00:00 | 2011-05-03 00:00:00 | 2011-07-11 00:00:00 | SUIR-070 | SUIR
SUM-EW-CP-SUIR-080 | Installation of Butterfly Valves | 60 |  |  |  |  | 0 | 0 | 2011-07-28 00:00:00 | 2011-10-10 00:00:00 | 2011-06-01 00:00:00 | 2011-08-09 00:00:00 | SUIR-080 | SUIR
SUM-EW-CP-SUIR-090 | Installation of Washout Valves | 65 |  |  |  |  | 0 | 0 | 2011-08-20 00:00:00 | 2011-11-14 00:00:00 | 2011-06-23 00:00:00 | 2011-09-11 00:00:00 | SUIR-090 | SUIR
SUM-EW-CP-SUIR-100 | Installation of Flow Meters | 55 |  |  |  |  | 0 | 0 | 2011-09-28 00:00:00 | 2011-12-07 00:00:00 | 2011-07-28 00:00:00 | 2011-10-04 00:00:00 | SUIR-100 | SUIR
SUM-EW-CP-SUIR-110 | Installation of Stubout | 50 |  |  |  |  | 0 | 0 | 2011-10-27 00:00:00 | 2011-12-31 00:00:00 | 2011-08-27 00:00:00 | 2011-10-27 00:00:00 | SUIR-110 | SUIR
Testing & Commissioning |  | 24 |  |  |  |  |  | 0 | 2011-12-31 00:00:00 | 2012-01-26 00:00:00 | 2011-10-27 00:00:00 | 2011-11-30 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUIR-120 | Testing & Commissioning | 20 |  |  |  | 0 | 0 | 0 | 2011-12-31 00:00:00 | 2012-01-22 00:00:00 | 2011-10-27 00:00:00 | 2011-11-26 00:00:00 | SUIR-120 | SUIR
SUM-EW-CP-SUIR-130 | Backfill with Approved Materials | 15 |  |  |  |  | 0 | 0 | 2012-01-10 00:00:00 | 2012-01-26 00:00:00 | 2011-11-14 00:00:00 | 2011-11-30 00:00:00 | SUIR-130 | SUIR
Fire Fighting System |  | 249 |  |  |  |  |  | 0.1425 | 2011-02-05 00:00:00 | 2011-12-03 00:00:00 | 2010-12-09 00:00:00 | 2011-09-29 00:00:00 | g System | g Sy
Site Works |  | 70 |  |  |  |  |  | 0.3266 | 2011-02-05 00:00:00 | 2011-04-26 00:00:00 | 2010-12-09 00:00:00 | 2011-02-28 00:00:00 | te Works | te W
SUM-EW-CP-SUFF-010 | Surveying & Coordination | 60 |  |  | 0 | 0 | 0 | 0.5 | 2011-02-05 00:00:00 | 2011-04-14 00:00:00 | 2010-12-09 00:00:00 | 2011-02-16 00:00:00 | SUFF-010 | SUFF
SUM-EW-CP-SUFF-020 | Excavation Work | 50 |  |  |  |  | 0 | 0.2 | 2011-02-28 00:00:00 | 2011-04-26 00:00:00 | 2011-01-02 00:00:00 | 2011-02-28 00:00:00 | SUFF-020 | SUFF
Plumbing |  | 85 |  |  |  |  |  | 0 | 2011-04-19 00:00:00 | 2011-07-26 00:00:00 | 2011-02-21 00:00:00 | 2011-05-30 00:00:00 | Plumbing | Plum
SUM-EW-CP-SUFF-030 | Joining Potable line with [NAME] | 85 |  |  |  | 0 | 0 | 0 | 2011-04-19 00:00:00 | 2011-07-26 00:00:00 | 2011-02-21 00:00:00 | 2011-05-30 00:00:00 | SUFF-030 | SUFF
Accessories |  | 74 |  |  |  |  |  | 0 | 2011-07-23 00:00:00 | 2011-10-20 00:00:00 | 2011-05-26 00:00:00 | 2011-08-20 00:00:00 | essories | esso
SUM-EW-CP-SUFF-040 | Installation of Fire Hydrant | 60 |  |  |  | 0 | 0 | 0 | 2011-07-23 00:00:00 | 2011-10-04 00:00:00 | 2011-05-26 00:00:00 | 2011-08-03 00:00:00 | SUFF-040 | SUFF
SUM-EW-CP-SUFF-050 | Installation of Valves & other Accessories | 60 |  |  |  |  | 0 | 0 | 2011-08-08 00:00:00 | 2011-10-20 00:00:00 | 2011-06-12 00:00:00 | 2011-08-20 00:00:00 | SUFF-050 | SUFF
Testing & Commissioning |  | 42 |  |  |  |  |  | 0 | 2011-10-09 00:00:00 | 2011-12-03 00:00:00 | 2011-08-08 00:00:00 | 2011-09-29 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUFF-060 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2011-10-09 00:00:00 | 2011-11-19 00:00:00 | 2011-08-08 00:00:00 | 2011-09-15 00:00:00 | SUFF-060 | SUFF
SUM-EW-CP-SUFF-070 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2011-11-03 00:00:00 | 2011-12-03 00:00:00 | 2011-09-07 00:00:00 | 2011-09-29 00:00:00 | SUFF-070 | SUFF
Electrical Power System |  | 234 |  |  |  |  |  | 0 | 2011-03-15 00:00:00 | 2011-12-24 00:00:00 | 2011-01-17 00:00:00 | 2011-10-20 00:00:00 | r System | r Sy
Site Works |  | 115 |  |  |  |  |  | 0 | 2011-03-15 00:00:00 | 2011-07-26 00:00:00 | 2011-01-17 00:00:00 | 2011-05-30 00:00:00 | te Works | te W
SUM-EW-CP-SUEP-010 | Surveying & Coordination | 100 |  |  | 0 | 0 | 0 | 0 | 2011-03-15 00:00:00 | 2011-07-09 00:00:00 | 2011-01-17 00:00:00 | 2011-05-12 00:00:00 | [NAME] | SUEP
SUM-EW-CP-SUEP-020 | Excavation for Ducts Banks | 90 |  |  |  |  | 0 | 0 | 2011-04-13 00:00:00 | 2011-07-26 00:00:00 | 2011-02-15 00:00:00 | 2011-05-30 00:00:00 | SUEP-020 | SUEP
Accessories |  | 174 |  |  |  |  |  | 0 | 2011-05-03 00:00:00 | 2011-12-03 00:00:00 | 2011-03-07 00:00:00 | 2011-09-29 00:00:00 | essories | esso
SUM-EW-CP-SUEP-030 | Installion of Ducts at Road Crossings | 40 |  |  |  | 0 | 0 | 0 | 2011-05-03 00:00:00 | 2011-06-18 00:00:00 | 2011-03-07 00:00:00 | 2011-04-21 00:00:00 | SUEP-030 | SUEP
SUM-EW-CP-SUEP-040 | Pump Control Panel | 90 |  |  |  |  | 0 | 0 | 2011-07-05 00:00:00 | 2011-10-22 00:00:00 | 2011-05-09 00:00:00 | 2011-08-21 00:00:00 | SUEP-040 | SUEP
SUM-EW-CP-SUEP-050 | Auto Transfer Switch (ATS) | 90 |  |  |  |  | 0 | 0 | 2011-07-23 00:00:00 | 2011-11-15 00:00:00 | 2011-05-26 00:00:00 | 2011-09-12 00:00:00 | SUEP-050 | SUEP
SUM-EW-CP-SUEP-060 | Lighting And Power Control Panel | 60 |  |  |  |  | 0 | 0 | 2011-09-18 00:00:00 | 2011-12-03 00:00:00 | 2011-07-18 00:00:00 | 2011-09-29 00:00:00 | SUEP-060 | SUEP
Testing & Commissioning |  | 35 |  |  |  |  |  | 0 | 2011-11-14 00:00:00 | 2011-12-24 00:00:00 | 2011-09-11 00:00:00 | 2011-10-20 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUEP-070 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2011-11-14 00:00:00 | 2011-12-18 00:00:00 | 2011-09-11 00:00:00 | 2011-10-15 00:00:00 | SUEP-070 | SUEP
SUM-EW-CP-SUEP-080 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2011-12-01 00:00:00 | 2011-12-24 00:00:00 | 2011-09-28 00:00:00 | 2011-10-20 00:00:00 | SUEP-080 | SUEP
Street Lighting |  | 272 |  |  |  |  |  | 0 | 2011-03-17 00:00:00 | 2012-02-08 00:00:00 | 2011-01-19 00:00:00 | 2011-12-13 00:00:00 | Lighting | Ligh
Site Works |  | 160 |  |  |  |  |  | 0 | 2011-03-17 00:00:00 | 2011-09-24 00:00:00 | 2011-01-19 00:00:00 | 2011-07-24 00:00:00 | te Works | te W
SUM-EW-CP-SUSL-010 | Surveying & Coordination | 50 |  |  | 0 | 0 | 0 | 0 | 2011-03-17 00:00:00 | 2011-05-14 00:00:00 | 2011-01-19 00:00:00 | 2011-03-17 00:00:00 | SUSL-010 | SUSL
SUM-EW-CP-SUSL-020 | Excavation for MV & LV Cables | 100 |  |  |  |  | 0 | 0 | 2011-04-21 00:00:00 | 2011-08-15 00:00:00 | 2011-02-23 00:00:00 | 2011-06-19 00:00:00 | SUSL-020 | SUSL
SUM-EW-CP-SUSL-030 | Excavation for Ducts | 80 |  |  |  |  | 0 | 0 | 2011-06-19 00:00:00 | 2011-09-24 00:00:00 | 2011-04-23 00:00:00 | 2011-07-24 00:00:00 | SUSL-030 | SUSL
Accessories |  | 110 |  |  |  |  |  | 0 | 2011-09-13 00:00:00 | 2012-01-25 00:00:00 | 2011-07-13 00:00:00 | 2011-11-29 00:00:00 | essories | esso
SUM-EW-CP-SUSL-040 | Installation of Street Lighting Poles | 90 |  |  |  | 0 | 0 | 0 | 2011-09-13 00:00:00 | 2012-01-02 00:00:00 | 2011-07-13 00:00:00 | 2011-10-30 00:00:00 | SUSL-040 | SUSL
SUM-EW-CP-SUSL-050 | Laying of Medium Voltage Cables | 70 |  |  |  |  | 0 | 0 | 2011-10-30 00:00:00 | 2012-01-25 00:00:00 | 2011-09-03 00:00:00 | 2011-11-29 00:00:00 | SUSL-050 | SUSL
SUM-EW-CP-SUSL-060 | Laying of Low Voltage Cables | 45 |  |  |  |  | 0 | 0 | 2011-11-03 00:00:00 | 2012-01-02 00:00:00 | 2011-09-07 00:00:00 | 2011-10-30 00:00:00 | SUSL-060 | SUSL
SUM-EW-CP-SUSL-070 | Installation of Package Transformer | 50 |  |  |  |  | 0 | 0 | 2011-10-15 00:00:00 | 2011-12-19 00:00:00 | 2011-08-14 00:00:00 | 2011-10-16 00:00:00 | SUSL-070 | SUSL
SUM-EW-CP-SUSL-080 | Installation of  Lighting Fixture & Panels | 50 |  |  |  |  | 0 | 0 | 2011-11-15 00:00:00 | 2012-01-11 00:00:00 | 2011-09-12 00:00:00 | 2011-11-15 00:00:00 | SUSL-080 | SUSL
Testing & Commissioning |  | 33 |  |  |  |  |  | 0 | 2012-01-02 00:00:00 | 2012-02-08 00:00:00 | 2011-10-30 00:00:00 | 2011-12-13 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUSL-090 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2012-01-02 00:00:00 | 2012-02-05 00:00:00 | 2011-10-30 00:00:00 | 2011-12-10 00:00:00 | SUSL-090 | SUSL
SUM-EW-CP-SUSL-100 | Backfill with Approved Materials | 20 |  |  |  |  | 0 | 0 | 2012-01-17 00:00:00 | 2012-02-08 00:00:00 | 2011-11-21 00:00:00 | 2011-12-13 00:00:00 | SUSL-100 | SUSL
Communication & Security System |  | 210 |  |  |  |  |  | 0 | 2011-06-07 00:00:00 | 2012-02-18 00:00:00 | 2011-04-11 00:00:00 | 2011-12-22 00:00:00 | y System | y Sy
Site Works |  | 50 |  |  |  |  |  | 0 | 2011-06-07 00:00:00 | 2011-08-03 00:00:00 | 2011-04-11 00:00:00 | 2011-06-07 00:00:00 | te Works | te W
SUM-EW-CP-SUCS-010 | Surveying & Coordination | 50 |  |  | 0 | 0 | 0 | 0 | 2011-06-07 00:00:00 | 2011-08-03 00:00:00 | 2011-04-11 00:00:00 | 2011-06-07 00:00:00 | SUCS-010 | SUCS
Accessories |  | 70 |  |  |  |  |  | 0 | 2011-09-06 00:00:00 | 2011-12-03 00:00:00 | 2011-07-06 00:00:00 | 2011-09-29 00:00:00 | essories | esso
SUM-EW-CP-SUCS-020 | Installation of CCTV Camera & Other Accessories | 70 |  |  |  | 0 | 0 | 0 | 2011-09-06 00:00:00 | 2011-12-03 00:00:00 | 2011-07-06 00:00:00 | 2011-09-29 00:00:00 | SUCS-020 | SUCS
SUM-EW-CP-SUCS-030 | Installation of Fiber Optic Fence Protection | 60 |  |  |  |  | 0 | 0 | 2011-09-11 00:00:00 | 2011-11-26 00:00:00 | 2011-07-11 00:00:00 | 2011-09-22 00:00:00 | [NAME] | SUCS
Testing & Commissioning |  | 30 |  |  |  |  |  | 0 | 2012-01-15 00:00:00 | 2012-02-18 00:00:00 | 2011-11-19 00:00:00 | 2011-12-22 00:00:00 | ssioning | [NAME]
SUM-EW-CP-SUCS-040 | Testing & Commissioning | 30 |  |  |  | 0 | 0 | 0 | 2012-01-15 00:00:00 | 2012-02-18 00:00:00 | 2011-11-19 00:00:00 | 2011-12-22 00:00:00 | SUCS-040 | SUCS
Land Scaping |  | 230 |  |  |  |  |  | 0 | 2011-07-12 00:00:00 | 2012-04-16 00:00:00 | 2011-05-16 00:00:00 | 2012-02-19 00:00:00 | Scaping | [NAME]
Site Works |  | 75 |  |  |  |  |  | 0 | 2011-07-12 00:00:00 | 2011-10-11 00:00:00 | 2011-05-16 00:00:00 | 2011-08-10 00:00:00 | te Works | te W
SUM-EW-CP-SULS-010 | Surveying & Coordination | 60 |  |  | 0 | 0 | 0 | 0 | 2011-07-12 00:00:00 | 2011-09-24 00:00:00 | 2011-05-16 00:00:00 | 2011-07-24 00:00:00 | SULS-010 | SULS
SUM-EW-CP-SULS-020 | Excavation & Preparation | 50 |  |  |  |  | 0 | 0 | 2011-08-10 00:00:00 | 2011-10-11 00:00:00 | 2011-06-14 00:00:00 | 2011-08-10 00:00:00 | SULS-020 | SULS
Planting |  | 90 |  |  |  |  |  | 0 | 2011-09-13 00:00:00 | 2012-01-02 00:00:00 | 2011-07-13 00:00:00 | 2011-10-30 00:00:00 | Planting | Plan
SUM-EW-CP-SULS-030 | Agricultural Planting Soils | 40 |  |  |  | 0 | 0 | 0 | 2011-09-13 00:00:00 | 2011-10-29 00:00:00 | 2011-07-13 00:00:00 | 2011-08-28 00:00:00 | SULS-030 | SULS
SUM-EW-CP-SULS-040 | Trees | 45 |  |  |  |  | 0 | 0 | 2011-10-01 00:00:00 | 2011-11-28 00:00:00 | 2011-07-31 00:00:00 | 2011-09-25 00:00:00 | SULS-040 | SULS
SUM-EW-CP-SULS-050 | Shrubs | 40 |  |  |  |  | 0 | 0 | 2011-10-24 00:00:00 | 2011-12-15 00:00:00 | 2011-08-23 00:00:00 | 2011-10-12 00:00:00 | SULS-050 | SULS
SUM-EW-CP-SULS-060 | Groundcover | 40 |  |  |  |  | 0 | 0 | 2011-11-17 00:00:00 | 2012-01-02 00:00:00 | 2011-09-14 00:00:00 | 2011-10-30 00:00:00 | SULS-060 | SULS
Concrete Works |  | 50 |  |  |  |  |  | 0 | 2011-12-05 00:00:00 | 2012-01-31 00:00:00 | 2011-10-02 00:00:00 | 2011-12-05 00:00:00 | te Works | te W
SUM-EW-CP-SULS-070 | Aggregate Covering Layer (10 cm thick) | 50 |  |  |  | 0 | 0 | 0 | 2011-12-05 00:00:00 | 2012-01-31 00:00:00 | 2011-10-02 00:00:00 | 2011-12-05 00:00:00 | SULS-070 | SULS
Paving Works |  | 95 |  |  |  |  |  | 0 | 2011-12-28 00:00:00 | 2012-04-16 00:00:00 | 2011-10-25 00:00:00 | 2012-02-19 00:00:00 | ng Works | ng W
SUM-EW-CP-SULS-080 | Edge Stones | 55 |  |  |  | 0 | 0 | 0 | 2011-12-28 00:00:00 | 2012-02-29 00:00:00 | 2011-10-25 00:00:00 | 2012-01-03 00:00:00 | SULS-080 | SULS
SUM-EW-CP-SULS-090 | Curbstone Stones | 60 |  |  |  |  | 0 | 0 | 2012-01-15 00:00:00 | 2012-03-24 00:00:00 | 2011-11-19 00:00:00 | 2012-01-26 00:00:00 | SULS-090 | SULS
SUM-EW-CP-SULS-100 | Inter Lock Paving Stones | 50 |  |  |  |  | 0 | 0 | 2012-02-19 00:00:00 | 2012-04-16 00:00:00 | 2011-12-24 00:00:00 | 2012-02-19 00:00:00 | SULS-100 | SULS
Boundry Walls |  | 257 |  |  |  |  |  | 0.0173 | 2010-11-29 00:00:00 | 2011-12-13 00:00:00 | 2010-12-22 00:00:00 | 2011-10-22 00:00:00 | ry Walls | ry W
Site Works |  | 177 |  |  |  |  |  | 0.0767 | 2010-11-29 00:00:00 | 2011-09-04 00:00:00 | 2010-12-22 00:00:00 | 2011-07-16 00:00:00 | te Works | te W
SUM-EW-CP-SUBW-010 | Surveying & Coordination | 120 |  |  | 0.1958333333333333 | 0.375 | 0.5 | 0.1583 | 2010-11-29 00:00:00 | 2011-06-25 00:00:00 | 2010-12-22 00:00:00 | 2011-05-10 00:00:00 | SUBW-010 | SUBW
SUM-EW-CP-SUBW-020 | Excavation for Foundation | 130 |  |  |  |  | 0.25 | 0 | 2010-12-01 00:00:00 | 2011-09-04 00:00:00 | 2011-02-15 00:00:00 | 2011-07-16 00:00:00 | SUBW-020 | SUBW
Concrete Works |  | 123 |  |  |  |  |  | 0 | 01-Jn-2011 | 2011-12-13 00:00:00 | 2011-05-28 00:00:00 | 2011-10-22 00:00:00 | te Works | te W
SUM-EW-CP-SUBW-030 | Concrete Blinding | 50 |  |  |  | 0.01666666666666667 | 0.1 | 0 | 01-Jn-2011 | 2011-09-19 00:00:00 | 2011-06-04 00:00:00 | 2011-07-31 00:00:00 | SUBW-030 | SUBW
SUM-EW-CP-SUBW-040 | Reinforced Bar & Form Work for Foundation | 80 |  |  |  |  | 0 | 0 | 2011-07-12 00:00:00 | 2011-10-17 00:00:00 | 2011-05-28 00:00:00 | 2011-08-28 00:00:00 | SUBW-040 | SUBW
SUM-EW-CP-SUBW-050 | Casting of Foundation | 70 |  |  |  |  | 0 | 0 | 2011-08-07 00:00:00 | 2011-10-31 00:00:00 | 2011-06-22 00:00:00 | 2011-09-15 00:00:00 | SUBW-050 | SUBW
SUM-EW-CP-SUBW-060 | Reinforced Bar & Form Work for Column | 40 |  |  |  |  | 0 | 0 | 2011-09-29 00:00:00 | 2011-11-21 00:00:00 | 2011-08-10 00:00:00 | 2011-09-29 00:00:00 | SUBW-060 | SUBW
SUM-EW-CP-SUBW-070 | Casting of Column | 40 |  |  |  |  | 0 | 0 | 2011-10-10 00:00:00 | 2011-12-01 00:00:00 | 2011-08-21 00:00:00 | 2011-10-10 00:00:00 | SUBW-070 | SUBW
SUM-EW-CP-SUBW-080 | Installation of Precast Walls | 45 |  |  |  |  | 0 | 0 | 2011-10-16 00:00:00 | 2011-12-13 00:00:00 | 2011-08-27 00:00:00 | 2011-10-22 00:00:00 | SUBW-080 | SUBW
Steel Fence |  | 107 |  |  |  |  |  | 0 | 2011-08-15 00:00:00 | 2011-12-28 00:00:00 | 2011-08-15 00:00:00 | 2011-12-28 00:00:00 | el Fence | el F
Site Works |  | 70 |  |  |  |  |  | 0 | 2011-08-15 00:00:00 | 2011-11-15 00:00:00 | 2011-08-15 00:00:00 | 2011-11-15 00:00:00 | te Works | te W
SUM-EW-CP-SUSF-010 | Surveying & Coordination | 70 |  |  | 0 | 0 | 0 | 0 | 2011-08-15 00:00:00 | 2011-11-15 00:00:00 | 2011-08-15 00:00:00 | 2011-11-15 00:00:00 | SUSF-010 | SUSF
Accessories |  | 85 |  |  |  |  |  | 0 | 2011-09-14 00:00:00 | 2011-12-28 00:00:00 | 2011-09-14 00:00:00 | 2011-12-28 00:00:00 | essories | esso
SUM-EW-CP-SUSF-020 | Installation of V-Shaped Galvanized Steel Arm | 40 |  |  |  | 0 | 0 | 0 | 2011-09-14 00:00:00 | 2011-10-30 00:00:00 | 2011-09-14 00:00:00 | 2011-10-30 00:00:00 | SUSF-020 | SUSF
SUM-EW-CP-SUSF-030 | Installation of Galvanized Chain Link Fence | 40 |  |  |  |  | 0 | 0 | 2011-10-13 00:00:00 | 2011-12-05 00:00:00 | 2011-10-13 00:00:00 | 2011-12-05 00:00:00 | SUSF-030 | SUSF
SUM-EW-CP-SUSF-040 | Installation of Bolts & Other Accessories | 35 |  |  |  |  | 0 | 0 | 2011-11-19 00:00:00 | 2011-12-28 00:00:00 | 2011-11-19 00:00:00 | 2011-12-28 00:00:00 | SUSF-040 | SUSF
Sunshades Works |  | 175 |  |  |  |  |  | 0 | 2011-08-06 00:00:00 | 2012-03-07 00:00:00 | 2011-08-06 00:00:00 | 2012-03-07 00:00:00 | es Works | es W
Site Works |  | 65 |  |  |  |  |  | 0 | 2011-08-06 00:00:00 | 2011-10-24 00:00:00 | 2011-08-06 00:00:00 | 2011-10-24 00:00:00 | te Works | te W
SUM-EW-CP-SUSS-010 | Surveying & Coordination | 50 |  |  | 0 | 0 | 0 | 0 | 2011-08-06 00:00:00 | 2011-10-06 00:00:00 | 2011-08-06 00:00:00 | 2011-10-06 00:00:00 | SUSS-010 | [NAME]
SUM-EW-CP-SUSS-020 | Excavation Works | 30 |  |  |  |  | 0 | 0 | 2011-09-20 00:00:00 | 2011-10-24 00:00:00 | 2011-09-20 00:00:00 | 2011-10-24 00:00:00 | SUSS-020 | [NAME]
Concrete Works |  | 35 |  |  |  |  |  | 0 | 2011-10-13 00:00:00 | 2011-11-29 00:00:00 | 2011-10-13 00:00:00 | 2011-11-29 00:00:00 | te Works | te W
SUM-EW-CP-SUSS-030 | Concrete Blinding (10 cm) | 35 |  |  |  | 0 | 0 | 0 | 2011-10-13 00:00:00 | 2011-11-29 00:00:00 | 2011-10-13 00:00:00 | 2011-11-29 00:00:00 | SUSS-030 | [NAME]
Accessories |  | 95 |  |  |  |  |  | 0 | 2011-11-19 00:00:00 | 2012-03-07 00:00:00 | 2011-11-19 00:00:00 | 2012-03-07 00:00:00 | essories | esso
SUM-EW-CP-SUSS-040 | Fixing Base Plate 300X2300X12 | 40 |  |  |  | 0 | 0 | 0 | 2011-11-19 00:00:00 | 2012-01-03 00:00:00 | 2011-11-19 00:00:00 | 2012-01-03 00:00:00 | SUSS-040 | [NAME]
SUM-EW-CP-SUSS-050 | FIxing Steel Pipe 4"X3 mm thick | 35 |  |  |  |  | 0 | 0 | 2011-12-12 00:00:00 | 2012-01-21 00:00:00 | 2011-12-12 00:00:00 | 2012-01-21 00:00:00 | SUSS-050 | [NAME]
SUM-EW-CP-SUSS-060 | Steel Reinforcement 14mm | 30 |  |  |  |  | 0 | 0 | 2012-01-04 00:00:00 | 2012-02-07 00:00:00 | 2012-01-04 00:00:00 | 2012-02-07 00:00:00 | SUSS-060 | [NAME]
SUM-EW-CP-SUSS-070 | Fixing of Anchor Bolts M-25 | 30 |  |  |  |  | 0 | 0 | 2012-01-22 00:00:00 | 2012-02-25 00:00:00 | 2012-01-22 00:00:00 | 2012-02-25 00:00:00 | SUSS-070 | [NAME]
SUM-EW-CP-SUSS-080 | Installation of Shades for Parking Area | 30 |  |  |  |  | 0 | 0 | 2012-02-02 00:00:00 | 2012-03-07 00:00:00 | 2012-02-02 00:00:00 | 2012-03-07 00:00:00 | SUSS-080 | [NAME]
ROAD WORKS |  | 188 |  |  |  |  |  | 0 | 2011-07-25 00:00:00 | 2012-03-11 00:00:00 | 2011-05-31 00:00:00 | 2012-01-16 00:00:00 | AD WORKS | AD W
New Roads |  | 188 |  |  |  |  |  | 0 | 2011-07-25 00:00:00 | 2012-03-11 00:00:00 | 2011-05-31 00:00:00 | 2012-01-16 00:00:00 | ew Roads | ew R
Site Works |  | 140 |  |  |  |  |  | 0 | 2011-07-25 00:00:00 | 2012-01-15 00:00:00 | 2011-05-31 00:00:00 | 2011-11-21 00:00:00 | te Works | te W
SUM-EW-CP-RWNR-010 | Surveying & Coordination | 140 |  | 0 | 0 | 0 | 0 | 0 | 2011-07-25 00:00:00 | 2012-01-15 00:00:00 | 2011-05-31 00:00:00 | 2011-11-21 00:00:00 | [NAME] | RWNR
SUM-EW-CP-RWNR-020 | Cutting (Carriage Way) | 70 |  |  |  |  | 0 | 0 | 2011-09-04 00:00:00 | 2011-12-01 00:00:00 | 2011-07-06 00:00:00 | 2011-10-01 00:00:00 | RWNR-020 | RWNR
SUM-EW-CP-RWNR-030 | Embankment Fill Layer (Carriage Way) | 60 |  |  |  |  | 0 | 0 | 2011-10-01 00:00:00 | 2011-12-15 00:00:00 | 2011-08-02 00:00:00 | 2011-10-15 00:00:00 | RWNR-030 | RWNR
SUM-EW-CP-RWNR-040 | Cutting Shoulders | 65 |  |  |  |  | 0 | 0 | 2011-09-08 00:00:00 | 2011-11-30 00:00:00 | 2011-07-11 00:00:00 | 2011-09-29 00:00:00 | RWNR-040 | RWNR
SUM-EW-CP-RWNR-050 | Backfill (Carriage Way) | 55 |  |  |  |  | 0 | 0 | 2011-10-11 00:00:00 | 2011-12-20 00:00:00 | 2011-08-13 00:00:00 | 2011-10-19 00:00:00 | RWNR-050 | RWNR
SUM-EW-CP-RWNR-060 | Backfill Shoulders | 55 |  |  |  |  | 0 | 0 | 2011-10-17 00:00:00 | 2011-12-26 00:00:00 | 2011-08-18 00:00:00 | 2011-10-25 00:00:00 | RWNR-060 | RWNR
Paving Works |  | 82 |  |  |  |  |  | 0 | 2011-10-15 00:00:00 | 2012-01-24 00:00:00 | 2011-08-16 00:00:00 | 2011-11-30 00:00:00 | ng Works | ng W
SUM-EW-CP-RWNR-070 | Sub Grade (200mm [NAME]) | 65 |  |  |  | 0 | 0 | 0 | 2011-10-15 00:00:00 | 2012-01-04 00:00:00 | 2011-08-16 00:00:00 | 2011-11-03 00:00:00 | RWNR-070 | RWNR
SUM-EW-CP-RWNR-080 | Bituminous Prime Coat | 35 |  |  |  |  | 0 | 0 | 2011-11-27 00:00:00 | 2012-01-05 00:00:00 | 2011-09-26 00:00:00 | 2011-11-12 00:00:00 | [NAME] | RWNR
SUM-EW-CP-RWNR-090 | Asphalt Concrete Surface Course (60 mm) | 30 |  |  |  |  | 0 | 0 | 2011-12-12 00:00:00 | 2012-01-15 00:00:00 | 2011-10-11 00:00:00 | 2011-11-21 00:00:00 | RWNR-090 | RWNR
SUM-EW-CP-RWNR-100 | Bituminous Tack Coat | 25 |  |  |  |  | 0 | 0 | 2011-12-22 00:00:00 | 2012-01-19 00:00:00 | 2011-10-22 00:00:00 | 2011-11-26 00:00:00 | RWNR-100 | RWNR
SUM-EW-CP-RWNR-130 | Asphalt Concrete Surface Course (40 mm) | 25 |  |  |  |  | 0 | 0 | 2011-12-27 00:00:00 | 2012-01-24 00:00:00 | 2011-10-26 00:00:00 | 2011-11-30 00:00:00 | RWNR-130 | RWNR
Hard Scape |  | 131 |  |  |  |  |  | 0 | 2011-09-12 00:00:00 | 2012-02-18 00:00:00 | 2011-07-14 00:00:00 | 2011-12-25 00:00:00 | rd Scape | rd S
SUM-EW-CP-RWNR-140 | Concrete Pavers | 40 |  |  |  | 0 | 0 | 0 | 2011-09-12 00:00:00 | 2011-10-27 00:00:00 | 2011-07-14 00:00:00 | 2011-09-03 00:00:00 | [NAME] | RWNR
SUM-EW-CP-RWNR-150 | Supply & Install Cement Curbstone | 60 |  |  |  |  | 0 | 0 | 2011-10-10 00:00:00 | 2011-12-25 00:00:00 | 2011-08-11 00:00:00 | 2011-10-24 00:00:00 | RWNR-150 | RWNR
SUM-EW-CP-RWNR-190 | Supply & Install Interlock Tiles | 60 |  |  |  |  | 0 | 0 | 2011-12-11 00:00:00 | 2012-02-18 00:00:00 | 2011-10-10 00:00:00 | 2011-12-25 00:00:00 | RWNR-190 | RWNR
Road Marking & Studs |  | 58 |  |  |  |  |  | 0 | 2012-01-04 00:00:00 | 2012-03-11 00:00:00 | 2011-11-03 00:00:00 | 2012-01-16 00:00:00 | & Studs | & S
SUM-EW-CP-RWNR-160 | Marking of Roads | 40 |  |  |  | 0 | 0 | 0 | 2012-01-04 00:00:00 | 2012-02-19 00:00:00 | 2011-11-03 00:00:00 | 2011-12-26 00:00:00 | RWNR-160 | RWNR
SUM-EW-CP-RWNR-170 | Fixing of Ceramic Studs | 35 |  |  |  |  | 0 | 0 | 2012-01-19 00:00:00 | 2012-02-28 00:00:00 | 2011-11-26 00:00:00 | 2012-01-04 00:00:00 | RWNR-170 | RWNR
SUM-EW-CP-RWNR-180 | Road Sign Boards | 30 |  |  |  |  | 0 | 0 | 2012-02-06 00:00:00 | 2012-03-11 00:00:00 | 2011-12-13 00:00:00 | 2012-01-16 00:00:00 | RWNR-180 | RWNR
PROJECT CLOSEOUT |  | 84 |  |  |  |  |  | 0 | 2012-01-25 00:00:00 | 2012-05-01 00:00:00 | 2011-12-01 00:00:00 | 2012-03-12 00:00:00 | CLOSEOUT | CLOS
Demobilization |  | 50 |  |  |  |  |  | 0 | 2012-01-25 00:00:00 | 2012-03-22 00:00:00 | 2011-12-01 00:00:00 | 2012-01-28 00:00:00 | lization | [NAME]
SUM-EW-PC-DM-010 | Demobilization of Equipment & Facilities | 50 |  |  |  | 0 | 0 | 0 | 2012-01-25 00:00:00 | 2012-03-22 00:00:00 | 2011-12-01 00:00:00 | 2012-01-28 00:00:00 | C-DM-010 | C-DM
Punch List |  | 40 |  |  |  |  |  | 0 | 2012-02-23 00:00:00 | 2012-04-09 00:00:00 | 2011-12-31 00:00:00 | 2012-02-14 00:00:00 | nch List | nch
SUM-EW-PC-PL-010 | Snag Works & Punch List | 40 |  |  |  | 0 | 0 | 0 | 2012-02-23 00:00:00 | 2012-04-09 00:00:00 | 2011-12-31 00:00:00 | 2012-02-14 00:00:00 | C-PL-010 | C-PL
As Built Drawings |  | 50 |  |  |  |  |  | 0 | 2012-03-04 00:00:00 | 2012-04-30 00:00:00 | 2012-01-14 00:00:00 | 2012-03-11 00:00:00 | Drawings | Draw
SUM-EW-PC-ASD-010 | As Built Drawings & Maintanance Manuals | 50 |  |  |  | 0 | 0 | 0 | 2012-03-04 00:00:00 | 2012-04-30 00:00:00 | 2012-01-14 00:00:00 | 2012-03-11 00:00:00 | -ASD-010 | -ASD
Hand Over |  | 0 |  |  |  |  |  | 0 | 2012-05-01 00:00:00 | 2012-05-01 00:00:00 | 2012-03-12 00:00:00 | 2012-03-12 00:00:00 | and Over | and
SUM-EW-PC-HO-010 | Hand over the Project | 0 |  |  |  | 0 | 0 | 0 |  | 2012-05-01 00:00:00 |  | 2012-03-12 00:00:00 | C-HO-010 | C-HO