Spreadsheet: 135621d1326141900-excel-2007-conditional-formatting-doesnt-print-in-color-which-is-what-i-want-shows-up-in-b-and-w-copy-of-sample-workbook-4
Sheet: MC - Phillips-May

# Awarded: | 0 | Completed: | 0 |  |  |  | Date Printed:
# Open: | 0 |  |  |  |  |  | Time Printed:
 |  |  |  |  |  |  | Final Copy? :
PHILLIPS MAY, INC.    /     MISC. CONSTRUCTION # C-1011941-02     /     TASK ORDERS
Task Order | Budget No | Description | Rotation | NTP Date | Estimated Completion Date | Actual Complete Date | NTP Amount | Department (WSA, RPD, FS, OTH) | Status
1 | 840-53023 | Install new Stanchion & 1" Conduit @ Downtown Garland Station | 1 | 2007-03-15 00:00:00 | 2007-04-06 00:00:00 |  | 7401.92 | WSA | Complete
2 | 840-53023 | Install new Stanchion & 1" Conduit @ Downtown Garland Station | 2 | 2007-03-16 00:00:00 | 2007-04-13 00:00:00 |  | 6634.43 | WSA | Complete
3 | LCBR01003 | Const. NW2 Rail Storage Yard |  | 2007-03-27 00:00:00 | 2007-04-13 00:00:00 |  | 38333 | RPD | Complete
3-Mod 1 | LCBR01003 | Re-construct NW-2 Rail Storage Yard |  | 2007-06-06 00:00:00 | 2007-06-11 00:00:00 |  | 25000 | RPD | Complete
4 | LCBR01005 | Const. NW4 Rail Storage Yard |  | 2007-04-05 00:00:00 | 2007-04-19 00:00:00 |  | 54333 | RPD | Complete
5 | BCME07005 | Install Wheel & RM Refinishing System |  | 2007-04-05 00:00:00 | 2007-07-05 00:00:00 |  | 121318 | FS | Complete
5-Mod 1 | BCME07005 | Install Wheel & RM Refinishing System Electrical |  | 2007-06-01 00:00:00 | 2007-06-22 00:00:00 |  | 4465 | FS | Complete
6 | LCBR01005 | CMGC3 Office Electrical Modifications | 3 | 2007-06-18 00:00:00 | 2007-07-09 00:00:00 |  | 24148 | RPD | Complete
6-Mod 1 | LCBR01005 | Additional Permitting and Work Required |  | 2007-08-22 00:00:00 | 2007-08-31 00:00:00 |  | 4093.08 | RPD | Complete
7 | BCPI06001 | Door Replacement Hampton, Arapaho, & Downtown Garland Stations |  | 2007-06-26 00:00:00 | 2007-08-31 00:00:00 |  | 233333 | WSA | Complete
8 | LCBR01003 LCBR01004 LCBR01005 | Refurbish CMGC3 Resident Construction Manager's offices at Walnut Hill | 4 | 2007-07-02 00:00:00 | 2007-08-15 00:00:00 |  | 24960 | RPD | Complete
9 | 840-53023 | Downtown Garland Fiber Optic Install, G-2 Culvert Security Gate, Skillman Station Drainage Ditch | 5 | 2007-07-02 00:00:00 | 2007-07-27 00:00:00 |  | 17348 | WSA | Complete
10 | BCPB04001 | Bus Shelter Improvements |  | 2007-07-13 00:00:00 | 2007-07-15 00:00:00 |  | 245000 | RPD | Complete
11 | PCOI07001 | Construct Temp. [NAME] |  | 2007-07-13 00:00:00 | 2007-08-31 00:00:00 |  | 112333 | FS | Complete
12 | 840-53023 | Time Lapse Camera Installations | 6 | 2007-08-07 00:00:00 | 2007-08-24 00:00:00 |  | 6950 | RPD | Complete
13 | LCOI01001 | Stair Modification & Switch Relocation at S&F | 7 | 2007-08-23 00:00:00 | 2007-12-08 00:00:00 |  | 23333 | FS | Complete
14 | LCOI99002 | S&I Metal Storage Building |  | 2007-08-30 00:00:00 | 2007-02-15 00:00:00 |  | 213333 | FS | Complete
15 | LCBR01003 | New Electrical Service - CMGC3 Office | 8 | 2007-09-13 00:00:00 | 2007-10-19 00:00:00 |  | 11599 | RPD | Complete
15-Mod 1 | LCBR01003 | Additional Work Required |  | 2007-11-08 00:00:00 | 2007-11-16 00:00:00 |  | 7572 | RPD | Complete
16 | LCBR01003 | [NAME], disconnects & panel install CMGC3 Office | 9 | 2007-09-13 00:00:00 | 2007-10-19 00:00:00 |  | 24843.15 | RPD | Complete
17 | LCBR95009 | [NAME] (Baylor) |  | 2008-01-28 00:00:00 | 2008-06-30 00:00:00 |  | 243333 | RPD | Complete
17-Mod 1 | LCBR95009 | SE-1 Fencing Modification - Bond (Baylor) |  | 2008-06-11 00:00:00 | 2008-08-15 00:00:00 |  | 1083 | RPD | Complete
18 | BNMM08005 | Concrete Repair @ NW Facility | 10 | 2008-02-05 00:00:00 | 2008-02-29 00:00:00 |  | 24804 | FS | Complete
19 | LCPI06001 | Rail Emergency Passenger Communication Devices (PEC's) |  | 2008-03-03 00:00:00 | 2008-06-30 00:00:00 |  | 64333 | WSA | Complete
19-Mod 1 | LCPI06001 | Modification - Add Additional PECS |  | 2008-04-24 00:00:00 | 2008-06-30 00:00:00 |  | 7700 | WSA | Complete
20 | BNMP08001 | Repair Concrete at Bus Stations | 11 | 2008-03-10 00:00:00 | 2008-04-15 00:00:00 |  | 20000 | WSA | Complete
21 | BCME07001 | NW Facility Bus Wash Replacement |  | 2008-03-25 00:00:00 | 2008-06-04 00:00:00 |  | 205333 | FS | Complete
22 | PCOI07001 | Paratransit Parking Lot Lighting |  | 2008-03-25 00:00:00 | 2008-05-22 00:00:00 |  | 69335 | FS | Complete
23 | BCPI06001    LCPI06001 | Door Replacement at West Plano and Westmoreland Stations |  | 2008-04-01 00:00:00 | 2008-07-31 00:00:00 |  | 64333.33 | WSA | Complete
24 | BNPI07001 | N Irving TC Building Water Leak Repair | 12 | 2008-04-10 00:00:00 | 2008-05-15 00:00:00 |  | 22924.8 | WSA | Complete
25 | BCME07009 | Replace [NAME] at 4209 |  | 2008-04-15 00:00:00 | 2008-08-15 00:00:00 |  | 59484 | FS | Complete
26 | BCMO08002 | 101 Peak Bldg. Automation System |  | 2008-04-21 00:00:00 | 2008-06-16 00:00:00 |  | 29333 | FS | Complete
27 | BCPB04001 | Bus Shelter Improvements (2008) |  | 2008-04-23 00:00:00 | 2008-12-31 00:00:00 |  | 249000 | RPD | Complete
28 | LCBR95010 | SE-2 Business Entrance Construction | 13 | 2008-05-01 00:00:00 | 2008-05-31 00:00:00 |  | 22559.25 | RPD | Complete
29 | BNPI07001 | N Irving Drainage - N & S Troughs | 14 | 2008-05-12 00:00:00 | 2008-06-30 00:00:00 |  | 19195 | WSA | Complete
30 | BCPB04001 | Bus Shelter Improvements (2008-2009) |  | 2008-05-28 00:00:00 | 2008-12-31 00:00:00 |  | 249000 | RPD | Complete
31 | LNPI07001 | Elect. Conduit Repair Pacific & Houston | 15 | 2008-06-27 00:00:00 | 2008-07-25 00:00:00 |  | 21620 | WSA | Complete
32 | 503-53065 | Temp. Electrical Service - Paratransit Guard House | 16 | 2008-07-02 00:00:00 | 2008-07-03 00:00:00 |  | 2000 | FS | Complete
33 | LNPI07001    LCPI06001 | Procure LRT Perforated Windscreen Panels |  | 2008-07-08 00:00:00 | 2008-09-30 00:00:00 |  | 95000 | WSA | Complete
34 | LCPI06001 | Concrete Repair Hampton Station | 17 | 2008-07-18 00:00:00 | 2008-07-31 00:00:00 |  | 22500 | WSA | Complete
35 | 840-53023 | 1401 Office Modification (#3554) | 18 | 2008-08-11 00:00:00 | 2008-09-19 00:00:00 | 2008-09-10 00:00:00 | 8444 | WSA | Complete
36 | 197-53161 | 1401 Finance Area Office Modification | 19 | 2008-08-19 00:00:00 | 2008-09-19 00:00:00 | 2008-09-17 00:00:00 | 24998 | WSA | Complete
36-Mod 1 | 197-53161 | 1401 Finance Area Office Modification |  | 2008-08-19 00:00:00 | 2008-09-19 00:00:00 |  | 4464 | WSA | Complete
37 | LCPI-07001 | [NAME] | 20 | 2008-08-19 00:00:00 | 2008-08-20 00:00:00 | 2008-08-20 00:00:00 | 1889.91 | RPD | Complete
38 | LCPI-07007 | Tunnel Drainage Upgrades |  | 2008-08-29 00:00:00 | 2008-11-14 00:00:00 | 2008-12-04 00:00:00 | 238333 | WSA | Complete
38-Mod 1 | LCPI-07007 | Additional Drainage - Labor Materials |  | 2009-08-28 00:00:00 | 2009-08-30 00:00:00 |  | 21435.05 | WSA | Complete
39 | 503-53065 | Senate St. Paratransit Office Upgrade |  | 2008-08-24 00:00:00 | 2008-12-15 00:00:00 | 2008-12-12 00:00:00 | 68333 | FS | Complete
39-Mod 1 | 503-53065 | Additional work & water drainage repair |  | 2009-09-28 00:00:00 | 2009-09-30 00:00:00 |  | 17834 | FS | Complete
40 | LCBR01007 | Irving Rail Storage Yard - Site 2 |  | 2008-11-10 00:00:00 | 2008-11-30 00:00:00 | 2008-11-26 00:00:00 | 96333 | RPD | Complete
41 | BNMP08001 | Door Upgrade - Parker Road  & S. Garland |  | 2008-11-21 00:00:00 | 2009-02-28 00:00:00 | 2009-03-20 00:00:00 | 145333 | WSA | Complete
42 | LCPI06001 | Morrell, Cedars, & 8th & Corinth Sta. Upgrade |  | 2008-12-16 00:00:00 | 2009-09-16 00:00:00 | 2010-05-31 00:00:00 | 246333 | WSA | Complete
43 | LCPI07001 | Kiest and VA Rail Station Upgrade |  | 2008-12-03 00:00:00 | 2009-09-30 00:00:00 | 2010-04-30 00:00:00 | 142333 | WSA | Complete
44 | LCBR01007 | Irving Rail Storage Yard Site #3 |  | 2008-12-31 00:00:00 | 2009-02-05 00:00:00 | Cancelled | 112333 | RPD | Cancelled
45 | BCPB04001 | Bus Shelter Improvements - Dec. 2008 |  | 2009-01-15 00:00:00 | 2009-11-16 00:00:00 | 2009-11-10 00:00:00 | 249000 | RPD | Complete
46 | BNPI07001      686-53089 | Downtown Garland Bus Transfer Facility Upgrade |  | 2009-02-20 00:00:00 | 2009-09-30 00:00:00 | 2009-12-01 00:00:00 | 183333 | WSA | Complete
46-Mod 1 | BNPI07001      686-53089 | Add water cut off valves |  | 2009-09-28 00:00:00 | 2009-10-30 00:00:00 | 2009-10-21 00:00:00 | 2524.54 | WSA | Complete
47 | 641-53065 | Concrete Repair - NW Facility |  | 2009-06-29 00:00:00 | 2009-07-24 00:00:00 | 2009-07-18 00:00:00 | 25000 | FS | Complete
48 | LCBR95009 | [NAME] wall, irrigation, and drainage ditch |  | 2009-07-30 00:00:00 | 2010-02-15 00:00:00 | 2010-03-16 00:00:00 | 53000 | RPD | Complete
48-Mod 1 | LCBR95009 | S. Dallas Café Modification For Landscape Area |  | 2009-12-22 00:00:00 | 2010-02-28 00:00:00 | 2010-03-16 00:00:00 | 2027.75 | RPD | Complete
49 | LCBR95009 | [NAME] |  | 2009-07-31 00:00:00 | 2009-08-31 00:00:00 | 2009-09-18 00:00:00 | 56333 | RPD | Complete
50 | PCMM08001 | Replace Paratransit Entrance & Drive (Senate St) |  | 2009-09-03 00:00:00 | 2009-10-16 00:00:00 | 2009-11-09 00:00:00 | 75333 | FS | Complete
50-Mod 1 | 503-53062 | Remove poor sub-base material |  | 2009-09-30 00:00:00 | 2009-10-30 00:00:00 | 2009-11-09 00:00:00 | 5000 |  | Complete
50-Mod 2 | 503-53065 | Place sub-base material |  | 2009-09-30 00:00:00 | 2009-10-30 00:00:00 | 2009-11-09 00:00:00 | 1305 |  | Complete
51 | BNMP09001 | [NAME] | 21 | 2009-11-04 00:00:00 | 2009-11-30 00:00:00 | 2009-12-01 00:00:00 | 24862 | WSA | Complete
52 | BNMM09005 | E. Dallas Concrete Joint Sealant Replacement |  | 2009-12-23 00:00:00 | 2010-03-31 00:00:00 | 2010-03-18 00:00:00 | 71333 | FS | Complete
52-Mod 1 | BNMM09005 | E. Dallas Concrete Joint Sealant Replacement |  | 2010-01-13 00:00:00 | 2010-03-31 00:00:00 | 2010-03-18 00:00:00 | 9774.93 | FS | Complete
53 | LCBR95009 | [NAME] Modifications |  | 2010-01-21 00:00:00 | 2010-03-11 00:00:00 | 2010-03-30 00:00:00 | 54500 | RPD | Complete
54 | 611-53065 | Paratransit Bus Lot Concrete Repair | 22 | 2010-02-05 00:00:00 | 2010-03-12 00:00:00 | 2010-04-14 00:00:00 | 24333 | FS | Complete
55 | BCPB04001 | Downtown Garland ADA Sidewalks & Ramps |  | 2010-02-18 00:00:00 | 2010-04-09 00:00:00 | 2010-05-09 00:00:00 | 34333 | WSA | Complete
55-Mod 1 | BCPB04001 | Additional Work Required by City of Garland |  | 2010-04-21 00:00:00 | 2010-05-14 00:00:00 | 2010-05-12 00:00:00 | 10361 | WSA | Complete
56 | LCOI03001 | NWROF - Drives, Walks, Curbs and [NAME] |  | 2010-02-25 00:00:00 | 2010-04-16 00:00:00 | 2010-06-30 00:00:00 | 58333 | RPD | Complete
56-Mod1 | LCOI03001 | Additional Concrete Work |  |  |  | 2010-09-22 00:00:00 | 40445 | RPD | Complete
57 | LCBR95009 | [NAME] | 23 | 2010-03-12 00:00:00 | 2010-04-30 00:00:00 | 2010-04-30 00:00:00 | 24333 | RPD | Complete
58 | 686-53089 | Concrete Repair & Light Pole Base Repair @ Lake June, Hampton, & LBJ Skillman | 24 | 2010-03-30 00:00:00 | 2010-05-15 00:00:00 | 2010-06-29 00:00:00 | 19333 | WSA | Complete
58 Mod1 | 686-53089 | Concrete Repair - Additional |  | 2010-07-30 00:00:00 | 2010-06-29 00:00:00 | 2010-06-29 00:00:00 | 6771 | WSA | Complete
59 | LCSE07001 | Downtown Garland - Install PEC Foundation | 25 | 2010-04-30 00:00:00 | 2010-05-30 00:00:00 | 2010-05-21 00:00:00 | 4020 | OTH | Complete
60 | LNMP009001 | Union Station Tunnel Sump Drainage | 26 | 2010-04-30 00:00:00 | 2010-05-20 00:00:00 | 2010-06-30 00:00:00 | 18333 | RPD | Complete
61 | LCBR95009 | Fair Park Granite Benches & Edge Conditioning |  | 2010-06-02 00:00:00 | 2010-07-23 00:00:00 | 2011-02-28 00:00:00 | 65333 | RPD | Complete
62 | BNMM09004 | E Dallas Paint Bus Wash, Service Station, Spotters Booth |  | 2010-06-02 00:00:00 | 9/7/1010 | 2010-10-19 00:00:00 | 90333 | FS | Complete
62 Mod1 | BNMM09004 | Paint Preparation - Sand Blasting |  | 2010-07-26 00:00:00 | 2010-09-10 00:00:00 | 2010-10-19 00:00:00 | 30345 | FS | Complete
63 | LCOI03001 | NWROF Facility Projects - Fence Mods, [NAME], [NAME] |  | 2010-06-14 00:00:00 | 2010-07-25 00:00:00 | 2010-08-31 00:00:00 | 22333 | RPD | Complete
64 | BNMM10002 | Paint Guardrails & Handrails at E. Dallas Parking Garage | 27 | 2010-07-16 00:00:00 | 2010-08-16 00:00:00 | 2010-09-17 00:00:00 | 23333 | FS | Complete