Spreadsheet: louise_kitchen__22764__EATS Projects
Sheet: Gas Projects

Project Name | Enron Business Unit | Project Type I | Project Type/Description | Originator(s) | Responsible  EA Tech Services | Technical Support | Location | $$ Exposure | Assessment of Risk | Updated | Update/Comments
Napoleonville | North America |  | Complete/Put in a new service well at Napoleonville.  Remove from service two (2) Dow wells |  | [NAME], [NAME] |  | Assumption Parish, LA |  |  | 2001-07-03 00:00:00 | Coordination and planning of field activities underway.  Currently responding to LA Department of Natural Resources permit information requests.
Crawfish | North America |  | Dismantle and remove Crawfish gas processing plant | [NAME] | [NAME] |  | Assumption Parish, LA |  |  | 2001-07-03 00:00:00 | All activities scheduled to begin by mid-July.  Discussions with Bridgeline regarding the handling of pipeline liquids re ongoing, but not critical to proceeding with the project.
Crescendo | North America |  | Install a low-BTU gas processing plant in western Colorado.  Includes a P/L interconnect, gathering system, electric power lines, and a substation | [NAME] | [NAME] |  | Mesa County, CO |  |  | 2001-07-03 00:00:00 | Project is currently on schedule and within budget.  All major equipment has been ordered.  Agreements for electric power supply and for the pipeline interconnect with NWPL are in place.  Bids for gathering system construction are in preparation and will be let during July.  Project risks include: (1) receipt of construction permits by mid-July; (2) delivery of vendor drawings to the engineering subcontractor; (3) fall and winter construction at start-up.  None of these risks items are currently affecting cost or schedule.
Oakhill | North America |  | Replacement/Upgrade of two (2) 3,500 hp compressors | [NAME] | [NAME] |  | Carthage, TX |  |  | 2001-05-14 00:00:00 | Executable pricing still not available.  Notional value updated & Hanover's packaging & installation costs received.  Meeting with customer on the week of 6/4.
Iroquois | North America |  | [NAME] installation of compressors.  Either 17,500 hp or 25,500 hp depending on load | [NAME] | [NAME] |  | Brookfield, CT |  |  | 2001-06-28 00:00:00 | Iroquois waiting for FERC approval on two (2) potential expansions.  One expansion on [NAME] project, another to eastern Long Island, NY to serve new power plant load - will know by end of summer.  Either expansion will trigger projects.
Nicor | North America |  | 80,000 - 100,00 HP replacement | [NAME] | [NAME] |  | [NAME], IL |  |  | 2001-05-22 00:00:00 | Preliminary proposal (project specifications and cost estimate) given to commercial originator.  Meeting scheduled for 6/12 to present first proposal.  Waiting on follow-up technical meeting and additional data.
Anadarko | North America |  | Replacement/Upgrade - 12,500 hp | [NAME] | [NAME] |  | Panola, TX |  |  | 2001-05-17 00:00:00 | ENA Facility Planning prepared a "first pass" scoping document and cost estimate.  A meeting is scheduled for Monday 6/4 to present a proposed term sheet.
Questar | North America |  | Base gas monetization | [NAME], [NAME] | [NAME] | [NAME], [NAME] | Utah |  |  | 2001-04-18 00:00:00 | Early stage.  Evaluating regulatory issues with ENA Regulatory Affairs.
Halliburton Energy Services (HES) I | North America |  | Manage HES' commodity positions derived from in-kind payments by Gas Storage operators | [NAME] | [NAME] |  | U.S. |  |  | 2001-07-05 00:00:00 | ENA and HES held an initial meeting with NNG.  NNG is reviewing HES' proposal.
Halliburton Energy Services (HES) II | North America |  | Manage HES' commodity positions derived from in-kind payments by E&P operators | [NAME] | [NAME] |  | U.S. |  |  | 2001-07-05 00:00:00 | ENA will met with HES' senior executives.
Columbia Gas | North America |  | Base gas monetization | [NAME], [NAME] | [NAME] |  | Northeast U.S. |  |  | 2001-07-05 00:00:00 | Met with client and they indicated that they would be interested in transacting with ENA. However, only to the extent that they would not have to share sale proceeds of base gas.
Montana Power | North America |  | Base gas monetization | [NAME] | [NAME] |  | Montana |  |  | 2001-07-05 00:00:00 | Negotiating CA.  Planning to meet next week to discuss financial aspects of the monetization. |  Sidenotes: MPC is being acquired by Northwestern Corp (est. completion Q3 2001).  MPC is in the middle of hearings to determine how to allocate revenues from previous sales of unneeded base gas.