Spreadsheet: 44885d1243611040-min-problem-f1
Sheet: Folha1

FERIADOS
14 | 15 | 16
1 | 2 | 3
0 | 1 | 2
20 | 9 | 28
1 | 4 | 5
ANO 01 | ANO 02 | ANO 03
2009-01-01 00:00:00 | 2010-01-01 00:00:00 | 2011-01-01 00:00:00 | Ano Novo
2009-02-24 00:00:00 | 2010-02-16 00:00:00 | 2011-03-08 00:00:00 | Carnaval
2009-04-10 00:00:00 | 2010-04-02 00:00:00 | 2011-04-22 00:00:00 | [NAME] Santa
2009-04-13 00:00:00 | 2010-04-05 00:00:00 | 2011-04-25 00:00:00 | Segunda-Feira Páscoa
2009-04-25 00:00:00 | 2010-04-25 00:00:00 | 2011-04-25 00:00:00 | [NAME]
2009-05-01 00:00:00 | 2010-05-01 00:00:00 | 2011-05-01 00:00:00 | [NAME] do Trabalhador
2009-06-10 00:00:00 | 2010-06-10 00:00:00 | 2011-06-10 00:00:00 | [NAME]
2009-06-11 00:00:00 | 2010-06-03 00:00:00 | 2011-06-23 00:00:00 | [NAME]
2009-06-24 00:00:00 | 2010-06-24 00:00:00 | 2011-06-24 00:00:00 | [NAME]
2009-08-15 00:00:00 | 2010-08-15 00:00:00 | 2011-08-15 00:00:00 | Assunção
2009-10-05 00:00:00 | 2010-10-05 00:00:00 | 2011-10-05 00:00:00 | [NAME]
2009-11-01 00:00:00 | 2010-11-01 00:00:00 | 2011-11-01 00:00:00 | Todos os Santos
2009-12-01 00:00:00 | 2010-12-01 00:00:00 | 2011-12-01 00:00:00 | Restauração
2009-12-08 00:00:00 | 2010-12-08 00:00:00 | 2011-12-08 00:00:00 | [NAME]
2009-12-24 00:00:00 | 2010-12-24 00:00:00 | 2011-12-24 00:00:00 | Véspera Natal
2009-12-25 00:00:00 | 2010-12-25 00:00:00 | 2011-12-25 00:00:00 | Natal
 |  |  |  |  |  |  |  | DADOS DE PROJECTO
 |  |  |  |  |  |  |  |  | Data Consignação Obra | 2009-04-27 00:00:00
 |  |  |  |  |  |  |  |  | Prazo [NAME] (DC) | 540
 |  |  |  |  |  |  |  |  | Data Conclusão Obra (DC) | 2010-10-19 00:00:00
 |  |  |  |  |  |  |  |  | Total Dias Trabalho | 370
 |  |  |  |  |  |  |  |  | [NAME] | 2009-04-27 00:00:00
 |  |  |  |  |  |  |  |  | MÊS 01 | 2009-05-27 00:00:00
 |  |  |  |  |  |  |  |  | Data Programação Actual | 2009-05-25 00:00:00
 |  |  |  |  |  |  |  |  | Prazo Decorrido | 0.05185185185185185
 |  |  |  |  |  |  |  |  | Data Última Programação
 |  |  |  |  |  |  |  |  | Data Conclusão Obra (DT) | 2010-10-19 00:00:00
 |  |  | Dep | Cod | Orda | Ordm | [NAME] | Valor | Designação | PZ | IN | FM | QTD | Recurs | % Compl | Pred | ID
 |  |  |  |  |  |  | 1 |  | Nome/Título da Empreitada | 540 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  | 51
 |  |  |  |  |  |  | 2 |  | Consignação |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  | 52
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 54
 |  |  | Dep | Cod | Orda | Ordm | [NAME] | Valor | ESTALEIRO | PZ | DataINI | DataFIM | QTD | Recurs | % Compl |  | 55
 |  |  |  |  |  |  | 3 |  | Montagem do Estaleiro | 5 | 2009-04-28 00:00:00 | 2009-05-05 00:00:00 |  |  |  |  | 56
 |  |  |  |  |  |  | 3 |  | Manutenção e Exploração Estaleiro | 361 | 2009-05-06 00:00:00 | 2010-10-14 00:00:00 |  |  |  | 56 | 57
 |  |  |  |  |  |  | 3 |  | Piquetagem e Topografia | 369 | 2009-04-28 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 58
 |  |  |  |  |  |  | 3 |  | Implementação e Gestão do PSS | 369 | 2009-04-28 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 59
 |  |  |  |  |  |  | 3 |  | Implement [NAME] | 369 | 2009-04-28 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 60
 |  |  |  |  |  |  | 3 |  | [NAME] | 369 | 2009-04-28 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 61
 |  |  |  |  |  |  | 3 |  | Ensaios | 277 | 2009-08-14 00:00:00 | 2010-09-22 00:00:00 |  |  |  |  | 62
 |  |  |  |  |  |  | 3 |  | [NAME] | 18 | 2010-09-23 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 63
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 64
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 65
 |  |  |  |  |  |  | 3 |  | Desmontagem do Estaleiro | 4 | 2010-10-15 00:00:00 | 2009-04-23 00:00:00 |  |  |  | 57 | 66
 |  |  |  |  |  |  | 3 |  | Recepção Provisória |  | 2010-10-19 00:00:00 | 2010-10-19 00:00:00 |  |  |  |  | 67
 |  |  | Dep | Cod | Orda | Ordm | [NAME] | Valor | FRENTES TRABALHO | PZ | DataINI | DataFIM | QTD | Recurs | % Compl |  | 68
 |  |  |  |  |  |  | 2 |  | Frente 01 | 369 | 2009-04-28 00:00:00 | 1900-01-01 00:00:00 |  | F1 |  |  | 69
 |  |  |  |  |  |  | 2 |  | [NAME] | 57 | 2009-04-27 00:00:00 | 2009-07-20 00:00:00 |  | F2 |  |  | 70
 |  |  |  |  |  |  | 2 |  | [NAME] | 19 | 2009-06-11 00:00:00 | 2009-07-09 00:00:00 |  | F3 |  |  | 71
 |  |  |  |  |  |  | 2 |  | [NAME] | 59 | 2009-05-15 00:00:00 | 2009-08-10 00:00:00 |  | F4 |  |  | 72
 |  |  |  |  |  |  | 2 |  | [NAME] | 40 | 2009-06-15 00:00:00 | 2009-08-10 00:00:00 |  | F5 |  |  | 73
 |  |  |  |  |  |  | 2 |  | [NAME] | 25 | 2009-06-12 00:00:00 | 2009-07-17 00:00:00 |  | F6 |  |  | 74
 |  |  |  |  |  |  | 2 |  | [NAME] | 25 | 2009-05-15 00:00:00 | 2009-06-22 00:00:00 |  | F7 |  |  | 75
 |  |  |  |  |  |  | #N/A |  | [NAME] | #N/A | #N/A | 1900-01-01 00:00:00 |  | F8 |  |  | 76
 |  |  |  |  |  |  | #N/A |  | [NAME] | #N/A | #N/A | 1900-01-01 00:00:00 |  | F9 |  |  | 77
 |  |  | Dep | Cod | Orda | Ordm | [NAME] | Valor | TAREFAS | PZ | DataINI | DataFIM | QTD | Recurs | % Compl |  | 78
 |  |  | 84 |  |  |  | 1 |  | ABASTECIMENTO DE ÁGUA |  |  |  |  |  |  |  | 79
 |  |  | 80 |  |  |  | 2 |  | Levantamento de Pavimentos | 20 | 2009-06-11 00:00:00 | 2009-07-09 00:00:00 |  | F1 |  |  | 80
 |  |  | 81 |  |  |  | 2 |  | Movimento [NAME] | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 |  | F1 |  |  | 81
 |  |  | 82 |  |  |  | 2 |  | Tubagem e Acessórios | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 | 350 | F1 |  |  | 82
 |  |  | 83 |  |  |  | 2 |  | Ramais Domiciliários | 25 | 2009-06-12 00:00:00 | 2009-07-17 00:00:00 |  | F1 |  |  | 83
 |  |  | 85 |  |  |  | 2 |  | Reposição de Pavimentos | 25 | 2009-04-27 00:00:00 | 2009-06-01 00:00:00 |  | F1 |  |  | 84
 |  |  | 90 |  |  |  | 1 |  | ABASTECIMENTO DE ÁGUA |  |  |  |  | F2 |  |  | 85
 |  |  | 86 |  |  |  | 2 |  | Levantamento de Pavimentos | 20 | 2009-06-11 00:00:00 | 2009-07-09 00:00:00 |  | F2 |  |  | 86
 |  |  | 87 |  |  |  | 2 |  | Movimento [NAME] | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 |  | F2 |  |  | 87
 |  |  | 91 |  |  |  | 2 |  | Tubagem e Acessórios | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 | 415 | F2 |  |  | 88
 |  |  | 89 |  |  |  | 3 |  | Ramais Domiciliários | 25 | 2009-06-12 00:00:00 | 2009-07-17 00:00:00 |  | F2 |  |  | 89
 |  |  | 96 |  |  |  | 3 |  | Reposição de Pavimentos | 25 | 2009-04-27 00:00:00 | 2009-06-01 00:00:00 |  | F2 |  |  | 90
 |  |  | 105 |  |  |  | 1 |  | ABASTECIMENTO DE ÁGUA | 25 |  |  |  | F3 |  |  | 91
 |  |  | 92 |  |  |  | 2 |  | Levantamento de Pavimentos | 20 | 2009-06-11 00:00:00 | 2009-07-09 00:00:00 |  | F3 |  |  | 92
 |  |  | 93 |  |  |  | 2 |  | Movimento [NAME] | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 |  | F4 |  |  | 93
 |  |  | 94 |  |  |  | 2 |  | Tubagem e Acessórios | 40 | 2009-06-15 00:00:00 | 2009-08-10 00:00:00 | 587 | F5 |  |  | 94
 |  |  | 95 |  |  |  | 2 |  | Ramais Domiciliários | 25 | 2009-06-12 00:00:00 | 2009-07-17 00:00:00 |  | F6 |  |  | 95
 |  |  | 106 |  |  |  | 2 |  | Reposição de Pavimentos | 25 | 2009-05-15 00:00:00 | 2009-06-22 00:00:00 |  | F7 |  |  | 96
 |  |  | 107 |  |  |  | 3 |  | ABASTECIMENTO DE ÁGUA | 25 |  |  |  | F4 |  |  | 97
 |  |  | 98 |  |  |  | 4 |  | Levantamento de Pavimentos | 20 | 2009-06-11 00:00:00 | 2009-07-09 00:00:00 |  | F4 |  |  | 98
 |  |  | 99 |  |  |  | 4 |  | Movimento [NAME] | 25 | 2009-06-15 00:00:00 | 2009-07-20 00:00:00 |  | F4 |  |  | 99
 |  |  | 100 |  |  |  | 4 |  | Tubagem e Acessórios | 40 | 2009-06-15 00:00:00 | 2009-08-10 00:00:00 |  | F4 |  |  | 100
 |  |  | 101 |  |  |  | 4 |  | Ramais Domiciliários | 25 | 2009-06-12 00:00:00 | 2009-07-17 00:00:00 |  | F4 |  |  | 101
 |  |  | 0 |  |  |  | 4 |  | Reposição de Pavimentos | 25 | 2009-05-15 00:00:00 | 2009-06-22 00:00:00 |  | F4 |  |  | 102
 |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 103
 |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 104
 |  |  |  |  |  |  | 1
 |  |  |  |  |  |  | 2
 |  |  |  |  |  |  | 3
 |  |  |  |  |  |  | 4
 |  |  |  |  |  |  | 5
 |  |  |  |  |  |  | 6
 |  |  |  |  |  |  | 7