Spreadsheet: 126903d1320053929-pivot-table-to-count-dates-from-two-columns-milestone-measurement-rev-03
Sheet: MS Report latest

Stream | Phase | Portfolio Manager | Project Manager | Unique No (Project Managers Target)  P6 Activity ID | Unique No (PMM) | Proj ID | Project Name | Project Name | Project Managers Target (a) Baseline | Project Managers Target (a) P1 | Project Managers Target (a) P2 | Movement between Project Managers Target (a) : (Period 1- Period 2) | Movement between Project Managers Target baseline (a) & P01 | Movement between Project Managers Target baseline (a)& P02 | PAM | [NAME] | Days left between Target Forecast Date ( C ) & PMM (b) P12 Date
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | Project Notice | 2011-05-01 00:00:00 | 2011-05-01 00:00:00
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | Red Review | 2011-06-20 00:00:00 | 2011-06-20 00:00:00
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | Gold Review | 2011-07-20 00:00:00 | 2011-07-20 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | Final Review | 2011-08-09 00:00:00 | 2011-08-09 00:00:00
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | [NAME] | 2011-09-28 00:00:00 | 2011-09-28 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | Funding Approval | 2011-10-12 00:00:00 | 2011-10-12 00:00:00 |  |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | RC Req Date | 2012-09-26 00:00:00 | 2012-09-26 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | [NAME] |  |  | [NAME] | Development Project -  Novo0001 | PC Date | 2012-07-28 00:00:00 | 2012-07-28 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | Project Notice | 2011-05-31 00:00:00 | 2011-05-31 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | Red Review | 2011-07-20 00:00:00 | 2011-07-20 00:00:00 | 2011-07-20 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | Gold Review | 2011-08-19 00:00:00 | 2011-08-19 00:00:00 | 2011-08-19 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | Final Review | 2011-09-08 00:00:00 | 2011-09-08 00:00:00 | 2011-09-08 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | [NAME] | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | Funding Approval | 2011-11-11 00:00:00 | 2011-11-11 00:00:00 | 2011-11-11 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | RC Req Date | 2012-10-26 00:00:00 | 2012-10-26 00:00:00 | 2012-10-26 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0002 | Development Project -  Novo0002 | PC Date | 2012-08-27 00:00:00 | 2012-08-27 00:00:00 | 2012-08-27 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | Project Notice | 2011-06-10 00:00:00 | 2011-06-10 00:00:00 | 2011-06-10 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | Red Review | 2011-07-30 00:00:00 | 2011-07-30 00:00:00 | 2011-07-30 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | Gold Review | 2011-08-29 00:00:00 | 2011-08-29 00:00:00 | 2011-08-29 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | Final Review | 2011-09-18 00:00:00 | 2011-09-18 00:00:00 | 2011-09-18 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | [NAME] | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | Funding Approval | 2011-11-21 00:00:00 | 2011-11-21 00:00:00 | 2011-11-21 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | RC Req Date | 2012-11-05 00:00:00 | 2012-11-05 00:00:00 | 2012-11-05 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0003 | Development Project -  Novo0003 | PC Date | 2012-09-06 00:00:00 | 2012-09-06 00:00:00 | 2012-09-06 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | Project Notice | 2011-06-20 00:00:00 | 2011-06-20 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | Red Review | 2011-08-09 00:00:00 | 2011-08-09 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | Gold Review | 2011-09-08 00:00:00 | 2011-09-08 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | Final Review | 2011-09-28 00:00:00 | 2011-09-28 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | [NAME] | 2011-11-17 00:00:00 | 2011-11-17 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | Funding Approval | 2011-12-01 00:00:00 | 2011-12-01 00:00:00 |  |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | RC Req Date | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 |  |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0004 | Development Project -  Novo0004 | PC Date | 2012-09-16 00:00:00 | 2012-09-16 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | Project Notice | 2011-06-30 00:00:00 | 2011-06-30 00:00:00 | 2011-06-30 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | Red Review | 2011-08-19 00:00:00 | 2011-08-19 00:00:00 | 2011-08-19 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | Gold Review | 2011-09-18 00:00:00 | 2011-09-18 00:00:00 | 2011-09-18 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | Final Review | 2011-10-08 00:00:00 | 2011-10-08 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | [NAME] | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | Funding Approval | 2011-12-11 00:00:00 | 2011-12-11 00:00:00 | 2011-12-11 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | RC Req Date | 2012-11-25 00:00:00 | 2012-11-25 00:00:00 | 2012-11-25 00:00:00 |  |  |  | Y
Junctions | Development | Nick | Mark |  |  | Novo0005 | Development Project -  Novo0005 | PC Date | 2012-09-26 00:00:00 | 2012-09-26 00:00:00 | 2012-09-26 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | Project Notice | 2011-07-10 00:00:00 | 2011-07-10 00:00:00 | 2011-07-10 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | Red Review | 2011-08-29 00:00:00 | 2011-08-29 00:00:00 | 2011-08-29 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | Gold Review | 2011-09-28 00:00:00 | 2011-09-28 00:00:00 | 2011-09-28 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | Final Review | 2011-10-18 00:00:00 | 2011-10-18 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | [NAME] | 2011-12-07 00:00:00 | 2011-12-07 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | Funding Approval | 2011-12-21 00:00:00 | 2011-12-21 00:00:00 |  |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | RC Req Date | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0006 | Development Project -  Novo0006 | PC Date | 2012-10-06 00:00:00 | 2012-10-06 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | Project Notice | 2011-07-20 00:00:00 | 2011-07-20 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | Red Review | 2011-09-08 00:00:00 | 2011-09-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | Gold Review | 2011-10-08 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | Final Review | 2011-10-28 00:00:00 | 2011-10-28 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | [NAME] | 2011-12-17 00:00:00 | 2011-12-17 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | Funding Approval | 2011-12-31 00:00:00 | 2011-12-31 00:00:00 |  |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | RC Req Date | 2012-12-15 00:00:00 | 2012-12-15 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0007 | Development Project -  Novo0007 | PC Date | 2012-10-16 00:00:00 | 2012-10-16 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | Project Notice | 2011-07-30 00:00:00 | 2011-07-30 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | Red Review | 2011-09-18 00:00:00 | 2011-09-18 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | Gold Review | 2011-10-18 00:00:00 | 2011-10-18 00:00:00 |  |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | Final Review | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 | 2011-11-07 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | [NAME] | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | Funding Approval | 2012-01-10 00:00:00 | 2012-01-10 00:00:00 | 2012-01-10 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | RC Req Date | 2012-12-25 00:00:00 | 2012-12-25 00:00:00 | 2012-12-25 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0008 | Development Project -  Novo0008 | PC Date | 2012-10-26 00:00:00 | 2012-10-26 00:00:00 | 2012-10-26 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | Project Notice | 2011-08-09 00:00:00 | 2011-08-09 00:00:00 | 2011-08-09 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | Red Review | 2011-09-28 00:00:00 | 2011-09-28 00:00:00 | 2011-09-28 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | Gold Review | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | Final Review | 2011-11-17 00:00:00 | 2011-11-17 00:00:00 | 2011-11-17 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | [NAME] | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | Funding Approval | 2012-01-20 00:00:00 | 2012-01-20 00:00:00 | 2012-01-20 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | RC Req Date | 2013-01-04 00:00:00 | 2013-01-04 00:00:00 | 2013-01-04 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0009 | Development Project -  Novo0009 | PC Date | 2012-11-05 00:00:00 | 2012-11-05 00:00:00 | 2012-11-05 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | Project Notice | 2011-08-19 00:00:00 | 2011-08-19 00:00:00 | 2011-08-19 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | Red Review | 2011-10-08 00:00:00 | 2011-10-08 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | Gold Review | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | Final Review | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | [NAME] | 2012-01-16 00:00:00 | 2012-01-16 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | Funding Approval | 2012-01-30 00:00:00 | 2012-01-30 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | RC Req Date | 2013-01-14 00:00:00 | 2013-01-14 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0010 | Development Project -  Novo0010 | PC Date | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | Project Notice | 2011-08-29 00:00:00 | 2011-08-29 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | Red Review | 2011-10-18 00:00:00 | 2011-10-18 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | Gold Review | 2011-11-17 00:00:00 | 2011-11-17 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | Final Review | 2011-12-07 00:00:00 | 2011-12-07 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | [NAME] | 2012-01-26 00:00:00 | 2012-01-26 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | Funding Approval | 2012-02-09 00:00:00 | 2012-02-09 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | RC Req Date | 2013-01-24 00:00:00 | 2013-01-24 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0011 | Development Project -  Novo0011 | PC Date | 2012-11-25 00:00:00 | 2012-11-25 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | Project Notice | 2011-09-08 00:00:00 | 2011-09-08 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | Red Review | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | Gold Review | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | Final Review | 2011-12-17 00:00:00 | 2011-12-17 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | [NAME] | 2012-02-05 00:00:00 | 2012-02-05 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | Funding Approval | 2012-02-19 00:00:00 | 2012-02-19 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | RC Req Date | 2013-02-03 00:00:00 | 2013-02-03 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0012 | Development Project -  Novo0012 | PC Date | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | Project Notice | 2011-09-18 00:00:00 | 2011-09-18 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | Red Review | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | Gold Review | 2011-12-07 00:00:00 | 2011-12-07 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | Final Review | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | [NAME] | 2012-02-15 00:00:00 | 2012-02-15 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | Funding Approval | 2012-02-29 00:00:00 | 2012-02-29 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | RC Req Date | 2013-02-13 00:00:00 | 2013-02-13 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0013 | Development Project -  Novo0013 | PC Date | 2012-12-15 00:00:00 | 2012-12-15 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | Project Notice | 2011-09-28 00:00:00 | 2011-09-28 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | Red Review | 2011-11-17 00:00:00 | 2011-11-17 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | Gold Review | 2011-12-17 00:00:00 | 2011-12-17 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | Final Review | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | [NAME] | 2012-02-25 00:00:00 | 2012-02-25 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | Funding Approval | 2012-03-10 00:00:00 | 2012-03-10 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | RC Req Date | 2013-02-23 00:00:00 | 2013-02-23 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0014 | Development Project -  Novo0014 | PC Date | 2012-12-25 00:00:00 | 2012-12-25 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | Project Notice | 2011-10-08 00:00:00 | 2011-10-08 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | Red Review | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | Gold Review | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | Final Review | 2012-01-16 00:00:00 | 2012-01-16 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | [NAME] | 2012-03-06 00:00:00 | 2012-03-06 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | Funding Approval | 2012-03-20 00:00:00 | 2012-03-20 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | RC Req Date | 2013-03-05 00:00:00 | 2013-03-05 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | [NAME] | Development Project -  Novo0015 | PC Date | 2013-01-04 00:00:00 | 2013-01-04 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | Project Notice | 2011-10-18 00:00:00 | 2011-10-18 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | Red Review | 2011-12-07 00:00:00 | 2011-12-07 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | Gold Review | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | Final Review | 2012-01-26 00:00:00 | 2012-01-26 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | [NAME] | 2012-03-16 00:00:00 | 2012-03-16 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | Funding Approval | 2012-03-30 00:00:00 | 2012-03-30 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | RC Req Date | 2013-03-15 00:00:00 | 2013-03-15 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0016 | Development Project -  Novo0016 | PC Date | 2013-01-14 00:00:00 | 2013-01-14 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | Project Notice | 2011-10-28 00:00:00 | 2011-10-28 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | Red Review | 2011-12-17 00:00:00 | 2011-12-17 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | Gold Review | 2012-01-16 00:00:00 | 2012-01-16 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | Final Review | 2012-02-05 00:00:00 | 2012-02-05 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | [NAME] | 2012-03-26 00:00:00 | 2012-03-26 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | Adam |  |  | Novo0017 | Development Project -  Novo0017 | Funding Approval | 2012-04-09 00:00:00 | 2012-04-09 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0017 | Development Project -  Novo0017 | RC Req Date | 2013-03-25 00:00:00 | 2013-03-25 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0017 | Development Project -  Novo0017 | PC Date | 2013-01-24 00:00:00 | 2013-01-24 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | Project Notice | 2011-11-07 00:00:00 | 2011-11-07 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | Red Review | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | Gold Review | 2012-01-26 00:00:00 | 2012-01-26 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | Final Review | 2012-02-15 00:00:00 | 2012-02-15 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | [NAME] | 2012-04-05 00:00:00 | 2012-04-05 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | Funding Approval | 2012-04-19 00:00:00 | 2012-04-19 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | RC Req Date | 2013-04-04 00:00:00 | 2013-04-04 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0018 | Development Project -  Novo0018 | PC Date | 2013-02-03 00:00:00 | 2013-02-03 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | Project Notice | 2011-11-17 00:00:00 | 2011-11-17 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | Red Review | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | Gold Review | 2012-02-05 00:00:00 | 2012-02-05 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | Final Review | 2012-02-25 00:00:00 | 2012-02-25 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | [NAME] | 2012-04-15 00:00:00 | 2012-04-15 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | Funding Approval | 2012-04-29 00:00:00 | 2012-04-29 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | RC Req Date | 2013-04-14 00:00:00 | 2013-04-14 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | [NAME] | Development Project -  Novo0019 | PC Date | 2013-02-13 00:00:00 | 2013-02-13 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | Project Notice | 2011-11-27 00:00:00 | 2011-11-27 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | Red Review | 2012-01-16 00:00:00 | 2012-01-16 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | Gold Review | 2012-02-15 00:00:00 | 2012-02-15 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | Final Review | 2012-03-06 00:00:00 | 2012-03-06 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | [NAME] | 2012-04-25 00:00:00 | 2012-04-25 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | Funding Approval | 2012-05-09 00:00:00 | 2012-05-09 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | RC Req Date | 2013-04-24 00:00:00 | 2013-04-24 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0020 | Development Project -  Novo0020 | PC Date | 2013-02-23 00:00:00 | 2013-02-23 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | Project Notice | 2011-12-07 00:00:00 | 2011-12-07 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | Red Review | 2012-01-26 00:00:00 | 2012-01-26 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | Gold Review | 2012-02-25 00:00:00 | 2012-02-25 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | Final Review | 2012-03-16 00:00:00 | 2012-03-16 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | [NAME] | 2012-05-05 00:00:00 | 2012-05-05 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | Funding Approval | 2012-05-19 00:00:00 | 2012-05-19 00:00:00 | 2011-10-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | RC Req Date | 2013-05-04 00:00:00 | 2013-05-04 00:00:00 | 2011-10-08 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0021 | Development Project -  Novo0021 | PC Date | 2013-03-05 00:00:00 | 2013-03-05 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | Project Notice | 2011-12-17 00:00:00 | 2011-12-17 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | Red Review | 2012-02-05 00:00:00 | 2012-02-05 00:00:00 | 2011-10-08 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | Gold Review | 2012-03-06 00:00:00 | 2012-03-06 00:00:00 | 2012-03-06 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | Final Review | 2012-03-26 00:00:00 | 2012-03-26 00:00:00 | 2012-03-26 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | [NAME] | 2012-05-15 00:00:00 | 2012-05-15 00:00:00 | 2012-05-15 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | Funding Approval | 2012-05-29 00:00:00 | 2012-05-29 00:00:00 | 2012-05-29 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | RC Req Date | 2013-05-14 00:00:00 | 2013-05-14 00:00:00 | 2013-05-14 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0022 | Development Project -  Novo0022 | PC Date | 2013-03-15 00:00:00 | 2013-03-15 00:00:00 | 2013-03-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | Project Notice | 2011-12-27 00:00:00 | 2011-12-27 00:00:00 | 2011-12-27 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | Red Review | 2012-02-15 00:00:00 | 2012-02-15 00:00:00 | 2012-02-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | Gold Review | 2012-03-16 00:00:00 | 2012-03-16 00:00:00 | 2012-03-16 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | Final Review | 2012-04-05 00:00:00 | 2012-04-05 00:00:00 | 2012-04-05 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | [NAME] | 2012-05-25 00:00:00 | 2012-05-25 00:00:00 | 2012-05-25 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | Funding Approval | 2012-06-08 00:00:00 | 2012-06-08 00:00:00 | 2012-06-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | RC Req Date | 2013-05-24 00:00:00 | 2013-05-24 00:00:00 | 2013-05-24 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0023 | Development Project -  Novo0023 | PC Date | 2013-03-25 00:00:00 | 2013-03-25 00:00:00 | 2013-03-25 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | Project Notice | 2012-01-06 00:00:00 | 2012-01-06 00:00:00 | 2012-01-06 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | Red Review | 2012-02-25 00:00:00 | 2012-02-25 00:00:00 | 2012-02-25 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | Gold Review | 2012-03-26 00:00:00 | 2012-03-26 00:00:00 | 2012-03-26 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | Final Review | 2012-04-15 00:00:00 | 2012-04-15 00:00:00 | 2012-04-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | [NAME] | 2012-06-04 00:00:00 | 2012-06-04 00:00:00 | 2012-06-04 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | Funding Approval | 2012-06-18 00:00:00 | 2012-06-18 00:00:00 | 2012-06-18 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | RC Req Date | 2013-06-03 00:00:00 | 2013-06-03 00:00:00 | 2013-06-03 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0024 | Development Project -  Novo0024 | PC Date | 2013-04-04 00:00:00 | 2013-04-04 00:00:00 | 2013-04-04 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | Project Notice | 2012-01-16 00:00:00 | 2012-01-16 00:00:00 | 2012-01-16 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | Red Review | 2012-03-06 00:00:00 | 2012-03-06 00:00:00 | 2012-03-06 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | Gold Review | 2012-04-05 00:00:00 | 2012-04-05 00:00:00 | 2012-04-05 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | Final Review | 2012-04-25 00:00:00 | 2012-04-25 00:00:00 | 2012-04-25 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | [NAME] | 2012-06-14 00:00:00 | 2012-06-14 00:00:00 | 2012-06-14 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | Funding Approval | 2012-06-28 00:00:00 | 2012-06-28 00:00:00 | 2012-06-28 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | RC Req Date | 2013-06-13 00:00:00 | 2013-06-13 00:00:00 | 2013-06-13 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0025 | Development Project -  Novo0025 | PC Date | 2013-04-14 00:00:00 | 2013-04-14 00:00:00 | 2013-04-14 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | Project Notice | 2012-01-26 00:00:00 | 2012-01-26 00:00:00 | 2012-01-26 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | Red Review | 2012-03-16 00:00:00 | 2012-03-16 00:00:00 | 2012-03-16 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | Gold Review | 2012-04-15 00:00:00 | 2012-04-15 00:00:00 | 2012-04-15 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | Final Review | 2012-05-05 00:00:00 | 2012-05-05 00:00:00 | 2012-05-05 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0027 | [NAME] | 2012-06-24 00:00:00 | 2012-06-24 00:00:00 | 2012-06-24 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | Funding Approval | 2012-07-08 00:00:00 | 2012-07-08 00:00:00 | 2012-07-08 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | RC Req Date | 2013-06-23 00:00:00 | 2013-06-23 00:00:00 | 2013-06-23 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0026 | Development Project -  Novo0026 | PC Date | 2013-04-24 00:00:00 | 2013-04-24 00:00:00 | 2013-04-24 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | Project Notice | 2012-02-05 00:00:00 | 2012-02-05 00:00:00 | 2012-02-05 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | Red Review | 2012-03-26 00:00:00 | 2012-03-26 00:00:00 | 2012-03-26 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | Gold Review | 2012-04-25 00:00:00 | 2012-04-25 00:00:00 | 2012-04-25 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | Final Review | 2012-05-15 00:00:00 | 2012-05-15 00:00:00 | 2012-05-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | [NAME] | 2012-07-04 00:00:00 | 2012-07-04 00:00:00 | 2012-07-04 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | Funding Approval | 2012-07-18 00:00:00 | 2012-07-18 00:00:00 | 2012-07-18 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | RC Req Date | 2013-07-03 00:00:00 | 2013-07-03 00:00:00 | 2013-07-03 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0027 | Development Project -  Novo0027 | PC Date | 2013-05-04 00:00:00 | 2013-05-04 00:00:00 | 2013-05-04 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | Project Notice | 2012-02-15 00:00:00 | 2012-02-15 00:00:00 | 2012-02-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | Red Review | 2012-04-05 00:00:00 | 2012-04-05 00:00:00 | 2012-04-05 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | Gold Review | 2012-05-05 00:00:00 | 2012-05-05 00:00:00 | 2012-05-05 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | Final Review | 2012-05-25 00:00:00 | 2012-05-25 00:00:00 | 2012-05-25 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | [NAME] | 2012-07-14 00:00:00 | 2012-07-14 00:00:00 | 2012-07-14 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | Funding Approval | 2012-07-28 00:00:00 | 2012-07-28 00:00:00 | 2012-07-28 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | RC Req Date | 2013-07-13 00:00:00 | 2013-07-13 00:00:00 | 2013-07-13 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0028 | Development Project -  Novo0028 | PC Date | 2013-05-14 00:00:00 | 2013-05-14 00:00:00 | 2013-05-14 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | Project Notice | 2012-02-25 00:00:00 | 2012-02-25 00:00:00 | 2012-02-25 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | Red Review | 2012-04-15 00:00:00 | 2012-04-15 00:00:00 | 2012-04-15 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | Gold Review | 2012-05-15 00:00:00 | 2012-05-15 00:00:00 | 2012-05-15 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | Final Review | 2012-06-04 00:00:00 | 2012-06-04 00:00:00 | 2012-06-04 00:00:00
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | [NAME] | 2012-07-24 00:00:00 | 2012-07-24 00:00:00 | 2012-07-24 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | Funding Approval | 2012-08-07 00:00:00 | 2012-08-07 00:00:00 | 2012-08-07 00:00:00 |  |  |  |  |  | [NAME] programme.  No impact to DIS, change in construction methodology
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | RC Req Date | 2013-07-23 00:00:00 | 2013-07-23 00:00:00 | 2013-07-23 00:00:00 |  |  |  | Y
Junctions | Development | [NAME] | [NAME] |  |  | Novo0029 | Development Project -  Novo0029 | PC Date | 2013-05-24 00:00:00 | 2013-05-24 00:00:00 | 2013-05-24 00:00:00