Spreadsheet: 161524d1339535964-dates-calulations-between-rows-work-log-logbook
Sheet: Packages in the Field

Packages in Field as of 10-17-11
Package # | Package Name | Type | Date Released | Planner | Associated Drawings
TYP1-010 | Torque breakers  (NCR #12 & #13) | C | 04-27-10 | Gardner | 29463-17-11-103-001, Distribution and Power Panel Schedule for SPRU, SHT 1                                                                      29463-17-11-103-001, Distribution and Power Panel Schedule for SPRU, SHT 2                                                                    28463-17-11-202-004, Frac Tank Electric Heater Control Electrical Schematic Diagram                                                             29463-17-11-802-101, Single Line Diagram Temporary Power for H2                                                                                    29463-17-11-802-102, Single Line Diagram Temporary Power for G2
CNS-FWP-1208 | Troubleshoot & Repair/Replace G1 Perimeter Lights | 1 | 04-07-11 | Reed | No associated drawings
CNS-FWP-1115 | ES & TR-RP-1 Relocation | 1 | 05-12-11 | Bannister | 29463-17-11-802-101, Rev 3 Single Line Diagram Temporary Construction Power (North)                                            Drawing 29463-17-11-801-005, Rev. 0, Temporary Power Feed Relocation for H2                                                               29463-17-11-801-006, Rev. 0 Temporary Power Feed Relocation for H2                                                                              29463-17-11-801-006, Rev. 0 Existing Electrical Plan (Demolition Plan)                                                                                     29463-17-11-103-001, SH 2 of 2, Rev.1
CNS-FWP-1119 | Troubleshooting & Repair of Minor Electrical Work | C | 01-21-11 | Reed | No associated drawings
TYP1-027 | Remove Interferences for G2 Structure Fabric | 1 | 06-01-11 | Bannister | No associated drawings
TYP1-088 | Install 20-foot conex box in North Yard | 1 | 05-25-11 | Bannister | 29463-17-11-802-101, Rev. 3                                             29463-17-11-801-005, Rev.0
TYP1-034 | H2 Enclosure Foundation | 1 | 07-06-11 | Yorke | 229463-13-11-300-001, H2 Enclosure Steel Plan (3 pages)    Rigging Plan from Pangea
TYP1-092 | Demoblize Heat Skid #2 | 1 | 06-14-11 | Ciullo | 29643-16-11-230-001, SPRU Disposition Project Water Storage & Transfer System P&ID                                  29643-16-11-230-003, SPRU Disposition Project Water Heater Recycle Freeze Protection Skid P&ID                                              29643-16-11-230-005, SPRU Disposition Project H2 Building Sump P&ID                                                                     29643-17-11-802-001, Single Line Diagram Temporary Construction Power (North) P&ID
TYP1-106 | Excavate North & South Side for Foundation Components | 1 | 07-06-11 | Yorke | 29463-13-11-300-001, 002, 003, 004, 005, 006; H2 Enclosure Steel Plan
CWP-111 | [NAME] for Foundation Rails | C | 07-14-11 | Huffstodt | 29463-13-11-300-001, 004, 005, 007                                          29463-12-09-350-013
CWP-112 | Install Enclosure Helical Anchor & Rail Bed Steel | 1 | 07-14-11 | Hoffstodt | 29463-13-11-300-001, 004, 005, 006, 007
CWP-118 | Demobilize A1414 [NAME] | C | 07-26-11 | Ciullo | Record No. LP-2011-001, Fractionation Tank 1414 Lift Plan
TYP1-129 | H2 Exterior Miscellaneous Removals | 1 | 08-01-11 | Yorke | No associated drawings
TYP1-148 | Wrapping Building G2 (critical lifts) | 1 |  | Huffstodt | Big Span Dwgs: 100-01, 200-01, 200-02, 200-03, 200-04, 200-05, 300-01, 400-01, 400-02, 400-03, 400-04, 400-05, 400-06, 400-07, 400-08, 500-01, 500-02, 500-03, 600-01, 600-02, 600-03, 600-04, 600-05, 600-06, 600-07, 600-08, 700-01, 800-01, 800-02, 800-03, 800-04, 800-05, 800-06, 800-07, 800-08, 800-09, 800-10, 800-11     29463-18-11-303-101, rev0
TYP1-040 | Disassemble Crane | 1 |  | Bannister | Manitowoc 999 Crane Assembly/Disassembly Manual
TYP1-091 | G2 Fabric Attachment Points | 1 |  | Mein | G2 Building Elevation Drawings (8 drawings)                           Big Span Structures Drawing 300-01                                       G2 Building Enclosure Drawing 29463-18-11-306-101, R1 and Big Span Structures Drawing                                            SPRU-RFI-2011-108 – G2 Roof Fall Protection Tie-off Locations                                                                       CALC. NO. 29463-13-05-400-023 – G2 Bldg. at Crane Column Line S1                                                                             PRU-RFI-2011-114 – Evaluate Load Capacity for working at top of [NAME] roof                                                        Reference CALC. NO. 29463-13-05-400-016 – G2 Building Live and Concentrated Load Calc.
CWP-155 | Install Trailers | C |  | Skamser | No associated drawings
CWP-130 | Freeze Protection 2011 | 1 |  | Yorke | 29463-17-11-750-001Hillside Heat Trace Plans, Schedule& Details
CWP-160 | Minor Mechanical Multi-Use | C |  | Skamser | 29463-12-09-350-023 (equipment road [NAME])                          29463-13-11-300-034 (cover holes in Pad and protect pump location)                                                                            29463-13-11-305-004 sheets 1 & 2 (G2 Building Splice)                29463-16-11-200-001,  29463-16-11-200-003, 29463-16-11-400-004 (LLRB Mechanical Hose in [NAME])
CWP-158 | Soil Boring Samples | C |  | Skamser | 29463-13-SK-001                                                             SPRU-West Slope Geotechnical Spec, 29463-13-08-300-003
TYP1-133 | Sludge Tent Decon | 1 |  | Ciullo | No associated drawings
CWP-137 | Disconnect and drain hoses with contaminated water -- READY TO WORK | C |  | Ciullo | No associated drawings.
TYP1-030 | Install Gantry Crane in Building G2 -- READY TO WORK | 1 |  | Harrington | No associated drawings
CWP-070 | Repair roof/seal penetrations -- READY TO WORK | C |  | Huffstodt | Drawing G2-A-10740
CWP-087 | Re-route G2 roof drains -- READY TO WORK | C |  | Huffstodt | Drawing G2-A-10740
TYP1-036 | Power to H2 Enclosure -- READY TO WORK | 1 |  | Yorke | DWG 29463-17-11-802-101
TYP1-042 | Power to H2 Ventilation -- READY TO WORK | 1 |  | Yorke | 29463-17-11-103-003                                                            29463-17-11-801-009                                                          29463-17-11-802-101                                                            29463-17-11-802-103                                                               29463-17-11-802-104                                                                29463-17-11-802-101
TYP1-074 | Clear Out Autoclave -- READY TO WORK | 1 |  | Mein | 20463-18-11-303-101                                                        29463-18-11-303-102                                                                             29463-18-11-303-103                                                                   29463-18-11-304-101                                                          29463-18-11-305-101                                                            29463-18-11-305-102                                                                  29463-18-11-305-103                                                             29463-18-11-305-104                                                               29463-18-11-306-101
TYP1-004 | [NAME] -- READY TO WORK | 1 |  | Reed | SK-032911-01
CWP-108 | Excavate North & South Side for Foundation Components | C |  | Huffstodt | 29463-13-11-300-001                                                         29463-12-09-350-013