Spreadsheet: andy_zipper__217__EOL_Countries&Products_Status_05-25-01
Sheet: Activated Products

 |  | ACTIVATED PRODUCTS |  |  |  | as of:
 | US TRANSACTION  PRODUCTS
Date Changed | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
1900-01-07 00:00:00 | AUS and JPN Weather | Weather Options | US | Weather |  |  | [NAME] | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II . 8/29 To be launched this week. 09/07 Launched yesterday. Done
2000-09-14 00:00:00 | Power | East Cinergy Peak Splits | US | Power |  |  | [NAME] | Active | Active | 2000-09-01 00:00:00 | 09/07 Testing products. 9/14 Done
2000-10-20 00:00:00 | Gas | Phy 3/5/10 day swing | US | Gas | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/22 Legal language drafted and sent to commercial 10/05 In testing Stage 10/13  To be released on Oct 16th 10/20 To be released on 10/20
2000-10-20 00:00:00 | Gas | PHY Fwd | US | Enron Argentina | [NAME] | [NAME] | [NAME] | Active | Active | 2000-09-01 00:00:00 | 08/16 Two products are on test. Argentina is a post Phase II Launch. 8/31 GTC reviewed and sent to Legal. 09/06 Pending until after Version 2.0 Launch. 10/13 PA and ETA received from ARG, legal description approved by Houston legal and forwarded to ARG Legal, set for testing during ARG visit. 10/20 Product completed, to be activated on 10/23
2000-10-20 00:00:00 | Isobutane | Fin Swap | US | Petchems | Wade Hicks | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/05 Approved for release, waiting to be uploaded.10/20 uploaded 10/06
2001-05-11 00:00:00 | Global Products | US No.2 E. Fin Opt Call & Put | Us | Global Products | [NAME] | [NAME] | [NAME] | Approved | DONE | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Test. 4/20 Product in Test. 4/27 Approved
2001-05-11 00:00:00 | Global Products | US No.2 A. Fin Opt Call & Put | Us | Global Products | [NAME] | [NAME] | [NAME] | Approved | DONE | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Test. 4/20 Product in Test. 4/27 Approved
2001-05-11 00:00:00 | Global Products | [NAME] | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | DONE | 2001-04-01 00:00:00 | 4/13 Testing. 4/27 Approved
2001-05-11 00:00:00 | Global Products | Propane Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | DONE | 2001-04-01 00:00:00 | 4/13 Testing. 4/27 Approved
2001-05-11 00:00:00 | Steel | US Plate Base Fin | US | Steel | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Drafting / testing. 4/20 On Hold. 5/11 to be uploaded on 5-14
2001-05-11 00:00:00 | Capacity | US Pipeline Capacity NNG Daily | US | Capacity |  | [NAME] | [NAME] | Approved | Approved | 2001-05-01 00:00:00 | 4/27 Testing. 5/11 Product type uploaded 5-7
2000-10-20 00:00:00 | Isobutane | Phy FOB | US | Petchems | Wade Hicks | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/05 Approved for release, waiting to be uploaded.10/20 uploaded 10/06
2000-10-27 00:00:00 | Gas | Phys Index non-x <= 1Mo (Restricted) | US | Gas | Tori Kuykendahl | [NAME] | [NAME] | Active | Active | TBD | 9/22 reviewing Counterparty access 10/05 In testing stage 10/13 to be released on Oct 16th. 10/20 To be released on 10/20. [NAME]
2000-10-27 00:00:00 | NNG Capacity | US Pipeline Capacity | US | Gas | [NAME] | [NAME] | [NAME]/[NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 Product in Test. 10/27 To be Launched on 10/30
2000-10-27 00:00:00 | Polymers | PGC3 (Polymer [NAME]) | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/28 in [NAME] 10/20 To be released on 10/23. [NAME]
2000-10-27 00:00:00 | Polymers | [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 9/28 in [NAME] 10/20 To be released on 10/23. [NAME]
2000-11-03 00:00:00 | E/P Mix | Fin Swap | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/27 Product to be released. 11/03 Product Released
2000-11-03 00:00:00 | E/P Mix | Phy FOB | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 08/31 Working on initial draft. 09/06 [NAME] in progress. 9/14 product types in legal awaiting approval. 10/27 Product to be released. 11/03 Product Released
2000-11-03 00:00:00 | Heating Oil | US Heating Oil2 [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/23
2000-11-03 00:00:00 | [NAME] | US Jet Kerosene Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/24
2000-11-03 00:00:00 | Polymers | US LLDPE-Ethylene Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/25
2000-11-03 00:00:00 | Steel | Physical Steel | US |  | [NAME] | [NAME]/[NAME] | [NAME] | Active | Active | TBD | 8/16 No legal documents for this commodity,  In legal review. 9/22 [NAME] in legal is developing documents. 10/05 Financial products will roll out first followed by Physical. 10/13 GTCs for physical created. 10/20 Three steel product types have been created for financial in test. 10/27 Steel financial products to be released (Hot rolled/Cold rolled/ Galvanized) 11/03 Financial products released
2000-11-03 00:00:00 | Unleaded Gasoline | US Unleaded Gas Fin Spread | US | Petchems | [NAME] | [NAME] | [NAME] | Active | Active | 2000-10-01 00:00:00 | 10/20 To be released on 10/23. 11/03 released on 10/26
2000-11-10 00:00:00 | Gas | 3 Products for MultiMonth Gas Flex | US | Gas | Tori Kuykendahl | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/9 Product released on 11/9
2000-11-17 00:00:00 | Power (weather desk) | US Power Fin Swap | US | Weather | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Product to be released 11/17 Product Released
2000-11-24 00:00:00 | Bandwidth | US Bandwidth STM-1 | US | EBS | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product is pending legal review. 11/17 Product scheduled for release on 11/20. 11/24 Product missed upload but now scheduled for 11/28
2000-11-24 00:00:00 | Gas | Secondary Capacity - Pipeline | US | Gas | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/10 Product scheduled for release on 11/15. 11/24 Done |  |  |  |  |  |  |  |  | ~
2000-11-24 00:00:00 | [NAME] | US [NAME] | US | Petchems | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product schedule for release on 11/20. 11/17 Product scheduled for release on 11/20. 11/24 Product released
2000-11-24 00:00:00 | Nitrate Toluene | US Nitrate Toluene Fin Swap | US | Petchems | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product scheduled for release on 11/20. 11/17 Product scheduled for release on 11/20. 11/24 Product released
2000-12-08 00:00:00 | Crude | US WTI Fin Swap (Basis) | US | Petchems | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Need product in test.  Test site is unavailable until 11/6. 11/10 Product in Test. 12/08 Approved and active
2000-12-15 00:00:00 | Weather | Hong Kong Weather | Australia US | Australia US | [NAME] [NAME] | [NAME][NAME] | [NAME][NAME] | Approved | Approved | 2000-11-01 00:00:00 | 11/03 Australia product being finalized in USA (backup team).  Product needs GTC's before it can be released.  Early release is requested by Australia. 11/10:  Update this item has been revised to allow Hong Kong locations for current Australia product.  As such it is not a new product.  Australia Product will be amended with a new GTC from Legal to cover Hong Kong reference locations.  History of entry: Australia product being finalized in USA (backup team).  Product needs GTC's before it can be released.  Early release is requested by Australia. 11/17  Creation of a world weather product is being reviewed that would accommodate this Australian Product with Hong Kong location. 12/08 HK locations added to existing product types for both Australia and Houston office. 12/15 No new product type required/Done
2000-12-15 00:00:00 | MTBE | FIN Swap | US | Global Prod | [NAME] | [NAME] | [NAME] | Approved | Approved | 2000-12-17 00:00:00 | 12/01 Requested. 12/08 Test. 12/17 Product to be activated
2000-12-22 00:00:00 | Bandwidth | US Bandwidth Premium Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting.
2000-12-23 00:00:00 | Bandwidth | US Bandwidth Standard Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting.
2000-12-24 00:00:00 | FGT | US Pipeline Capacity FGT (Firm) | US | Pipeline (FGT) | [NAME] | Carter/ [NAME] | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 FGT Pipeline capacity products to be released.
2000-12-25 00:00:00 | FGT | US Pipeline Capacity FGT (Interruptible) | US | Pipeline (FGT) | [NAME] | Carter/ [NAME] | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/22 FGT Pipeline capacity products to be released.
2000-12-26 00:00:00 | Global Products | US Ethane vs [NAME] | US | Global Prod | [NAME] | [NAME] | [NAME] | Approved | Approved | TBD | 12/08 new product request. 12/15 Product to be activated.
2001-01-05 00:00:00 | Bandwidth | US Bandwidth Premium Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/21 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting. 1/5/01 Product to be released
2001-01-05 00:00:00 | Bandwidth | US Bandwidth Standard Service IP Transport | US | Bandwidth | [NAME] | Ahmed / Cass | [NAME] | Approved | Approved | 2000-12-01 00:00:00 | 12/21 Special Product development for Analyst demonstration of IPQod system with Andersen Consulting. 1/5/01 Product to be released
2001-01-05 00:00:00 | Power (Canadian) | Alberta Power Fin Swap - | Canada | Canada Power | [NAME] | [NAME] | [NAME] | Approved | Approved | TBD | 11/17 Product request being reviewed - 3 descriptions (1 Product Type) On Peak Power; Off Peak Power, Flat Power. 11/24 In Test. 12/08 product being reviewed for additional legal concerns. 12/15 Product on hold in legal until Jan 2001- pending further review of market opening and regulatory issues. 01/05 Product to be released
2001-01-12 00:00:00 | Financial Currency | Financial Currency Forward Swap (Internal) | US | FX | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-01-01 00:00:00 | 1/12  Internal Product released for activation in Production.
2001-01-12 00:00:00 | Gas | Fin Option (European Put / Call) | US | Gas |  | [NAME] | [NAME] | Approved | Approved | 2001-01-01 00:00:00 | 1/12 European Call and Put products created through release of Options Mgr.
2001-02-02 00:00:00 | Steel | Physical Steel | Us | Steel | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-02-01 00:00:00 | 02/02 Product being prepared for release this week.
2001-03-02 00:00:00 | Gas | Put and Call Floating Strike Price | Us | Gas | [NAME] May | [NAME] | [NAME] | Done | Done | 2001-02-01 00:00:00 | 1/19 Working with legal to get language approved.  Currently in test. 02/02 Language approved by legal. Currently in Test. 02/09 Product being tested. 02/16 Problems with bridging, working on solution.  03/02 Uploaded in production, will trade on 3/19/01
2001-03-02 00:00:00 | Global Products | US Residual Fuel Oil Fin Swap | Us | Global Products | [NAME] | [NAME] | [NAME] | Done | Done | 2001-03-01 00:00:00 | 2/16 Ready for testing. 02/23 working on commodity code. [NAME]
2001-03-09 00:00:00 | Gas | US Spread Product | Us | Gas | [NAME]   [NAME] | [NAME] | [NAME] | Done | Done | 2001-02-01 00:00:00 | 2/16 Being reviewed by traders and legal.  02/23 Approved by legal, launch target is [NAME]. 3/09 Launched 03/05/01. Done
2001-03-09 00:00:00 | Global Products | US WTI Phy Basis | US | Global Products | [NAME] | [NAME] | [NAME] | Done | Done | 2001-01-01 00:00:00 | 12/13 Request to create a physical product type for a WTI Crude Basis product. 12/20 Discussions with [NAME]. Reviewing request with technical capability of EOL ( [NAME]). 1/05 Meeting scheduled with Global Products and marketing. 1/12 Product being discussed with Trader. 1/19 Product index changed after review by [NAME].  Legal is reviewing product description. 02/02 Product specs and requirements have changed; pending further review. 02/09 Product Description for exchange product being reviewed by trader. 02/16 Trader approved language. Legal, credit, tax and RAC reviewing product. 02/23 Approved by legal, in test. 03/02 Legal drafting GTC. 3/09 to be launched 3/19/01. 3/23 Product launched after changes to GTC
2001-03-09 00:00:00 | Power | Balance of Day Power | US | Power | [NAME] | [NAME] | [NAME] | Done | Done | 2001-02-01 00:00:00 | 1/19 Legal has approved load shapes.  Currently in Test. 2/01 [NAME] is using Test to train himself for production.  He will do a demo for his desk heads. 02/09 Being reviewed by head trader. 02/23 Traders launch target is [NAME]. 03/02 Trader doing more testing. 3/09 Larunch date is 03/19/01
2001-03-09 00:00:00 | Gas | EOL AECO Daily (INTERNAL ONLY) | CAN | Gas | [NAME] | [NAME] | [NAME] | Done | Done | 2001-03-01 00:00:00 | 3/09 Launch target is March 12th.
2001-03-23 00:00:00 | Global Products | US Crude Fin Options | Us | Global Products | [NAME] | [NAME] | [NAME] | Completed | Completed | 2001-03-01 00:00:00 | 3/15 Product to be tested. 3/23 Completed- product released
2001-03-30 00:00:00 | Global Products | US Residual Fuel Oil NYH 1% Fin Spread | Us | Global Products | [NAME] | [NAME] | [NAME] | Completed | Completed | 2001-03-01 00:00:00 | 3/09 Language approved, Launch target is March 19th. 03/16 Releasing 3/19
2001-03-30 00:00:00 | Global Products | US Residual Fuel Oil GC 3% Fin Spread | Us | Global Products | [NAME] | [NAME] | [NAME] | Completed | Completed | 2001-03-01 00:00:00 | 3/09 Language approved, Launch target is March 19th. 03/16 Releasing 3/20
2001-04-01 00:00:00 | Global Products | US Crude Fin Options | Us | Global Products | [NAME] | [NAME] | [NAME] | Completed | Completed | 2001-03-01 00:00:00 | 3/15 Product to be tested. 3/23 Completed- product released
2001-04-06 00:00:00 | Lumber | US Lumber Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Lumber | US Lumber Physical | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Newsprint | US Newsprint Physical | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Newsprint | US Newsprint Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Packaging | US Packaging Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Panels | US Panels Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Panels | US Panels Physical | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Power | Us Power COB-Mid C Spread | Us | Power | [NAME] | [NAME] | [NAME] | Completed | Completed | 2001-03-01 00:00:00 | 3/09 Description in Legal,  3/16 Releasing on 3/19. 3/23 Done
2001-04-06 00:00:00 | Power | US East Power Phy Fwd EES | US | Power | [NAME] | [NAME] | [NAME] | Test | Completed | 2001-04-01 00:00:00 | 3/30 Tesing product - Releasing 4/9. 4/06 Done
2001-04-06 00:00:00 | Recycled OCC11 | US Recycled OCC11 Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Recycled OCC11 | US Recycled OCC11 Physical Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Recycled ONP8 | US Recycled ONP8 Financial Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Recycled ONP8 | US Recycled ONP8 Physical Swap | US | Clickpaper | [NAME] | [NAME] | [NAME] | Aproved | Completed | 2001-03-01 00:00:00 | 3/23 Request to migrate Clickpaper products to EnronOnline.  Product being created in production for 4/09 release. 4/06 Done
2001-04-06 00:00:00 | Global Products | US Physical RGC3 | Us | Global Products | [NAME] | [NAME] | [NAME] | Aproved | Aproved | 2001-03-01 00:00:00 | 2/16 Drafting Product Long Description. 02/23 Drafting GTC. 3/09 Testing product. 3/16 Revising Long Description. 3/30 To be released 4/9. 4/06 Done
2001-04-13 00:00:00 | Weather | US Weather Basket | US | Weather |  | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Release date 4/23.
2001-04-13 00:00:00 | Gas | US Gas Fin Swap ENA (Internal only) | US | Gas | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Release date 4/23.
2001-04-27 00:00:00 | Steel | US Plate Base Phy | US | Steel | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Drafting / testing. 4/20 Approved
2001-04-27 00:00:00 | Weather | US Weather Basket | US | Weather |  | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Release date 4/23. 4/20 Approved
2001-04-27 00:00:00 | Global Products | US Residual Fuel Oil 1% Crack Spreads | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/20 Release date 4/30
2001-04-27 00:00:00 | Global Products | US Residual Fuel Oil 3% Crack Spreads | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/20 Release date 4/30
2001-04-27 00:00:00 | Global Products | RGC3 Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Approved, to be released on 4/23
2001-04-27 00:00:00 | Paper & Pulp | Financial Swaps x 4 | London | Paper & Pulp | [NAME] | [NAME] | Angie & Anna | Review | Approved |  | 03/16 Credit issues and Exchange Functionality to be resolved. 4/20 Done
2001-04-27 00:00:00 | Power | French Power Phys | London | Power | [NAME] | [NAME] | [NAME] | Legal | Approved |  | 03/16  GTCs and LD being drafted by legal. 4/20 done
2001-04-27 00:00:00 | Global Products | Ethylene Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Approved, to be released on 4/24
2001-04-27 00:00:00 | Global Products | LLDPE Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Approved, to be released on 4/25
2001-04-27 00:00:00 | Global Products | PPHP Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Approved, to be released on 4/26
2001-05-04 00:00:00 | Global Products | US No.2 E. Fin Opt Call & Put | Us | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Test. 4/20 Product in Test. 4/27 Approved
2001-05-04 00:00:00 | Global Products | US No.2 A. Fin Opt Call & Put | Us | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30 Drafting Language. 4/13 Test. 4/20 Product in Test. 4/27 Approved
2001-05-04 00:00:00 | Global Products | [NAME] | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Testing. 4/27 Approved
2001-05-04 00:00:00 | Global Products | Propane Fin Opt Call & Put | US | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 4/13 Testing. 4/27 Approved
2001-05-04 00:00:00 | Currency | US Foreign Currency Swap | US | FX | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-04-01 00:00:00 | 3/30  Product in Test. 4/20 Product on Hold. 4/27 to be released May 7th
 | NON-US TRANSACTION  PRODUCTS
Date Changed | Commodity | Product | Country/Location | Business Unit | Business Unit  Contact | Process Manager | Responsibility |  |  | Scheduled for | Comments
2000-09-07 00:00:00 | Metals | Metals LME x5 | London | MG |  |  | Lara/Arfan | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 Done!
2000-09-22 00:00:00 | Power | German Power Options | London | Power |  | [NAME] | Anna / Imelda | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II . Legal reviewing. 9/22 Done
2000-10-05 00:00:00 | Gasoil | SG East-West  Swap Diff. | London | Global Liquids | [NAME] | [NAME] | [NAME] / Anna | Active | Active | 2000-10-01 00:00:00 | 09/08 Reviewing language.  9/22 - awaiting legal approval of PT and CP upload. 10/5 Done
2000-10-05 00:00:00 | Metals | LME x4 | London | MG | [NAME] | [NAME] | Lara/Arfan | Active | Active | 2000-09-01 00:00:00 | 08/23 On hold due to Phase II 09/07 On [NAME]. 10/5 Done
2000-10-20 00:00:00 | Coal | Phy Options | London | Coal | [NAME] | [NAME] | Imelda/ Lara | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]  9/22 - Sent to legal for review. 10/5 Awaiting profile from legal, expecting to go live Oct-16th. 10/20 Done
2000-10-20 00:00:00 | Metals | LME Contracts Fin x3 (lead etc) | London | Metals | [NAME] | [NAME] | Lara/Imelda | Active | Active | 2000-10-02 00:00:00 | 09/08 On [NAME].  9/14 Product description sent for approval, PA and ETA prepared for Chile, Peru, China, Russia, Taiwan, South Africa,. 10/5 - Long disc being reviewed by legal.  Tentative go live on 16 Oct. 10/20 Done
2000-10-20 00:00:00 | Sea Freight | Sea Freight x4 | London | Crude | [NAME] | [NAME] | [NAME] | Active | Active | 2000-09-01 00:00:00 | 9/14 On [NAME].  9/22 - Awaiting CP Profile upload. 10/5 Awaiting launch.  10/20 Done
2000-10-20 00:00:00 | Tanker Freight | Tanker Freight | London | Crude | [NAME] | [NAME] | Caroline/ Anna | Active | Active | 2000-10-01 00:00:00 | 09/08 On hold due to Phase II. Legal reviewing. 9/22 Approved by legal. 10/5 Tentative launch on 10th. 10/20 Done
2000-11-03 00:00:00 | Crude | Nordic Product Split | London | Crude | Waiting on [NAME] | [NAME] | Arfan/ Caroline/Diana | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]. [NAME] D to Commence 10/5 Arfan to Commence. 10/20  GTCs to be agreed with [NAME], [NAME] and [NAME]. 11/03  Done
2000-11-03 00:00:00 | Petchems x 8 | Petchems | London | Petchems | [NAME] | [NAME] | Caroline / Diana | Active | Active | 2000-10-01 00:00:00 | 9/14 On [NAME]. 10/5 On Hold. 10/20 To go live on Oct 23rd. 11/03 Done
2000-11-03 00:00:00 | Propane | Propane - new locations x 2 | London | Global Liquids | [NAME] | [NAME] | [NAME] | Active | Active | TBD | 11/3 Done
2000-12-01 00:00:00 | Coal | Seafreight Average Time Charter | London | Coal | [NAME] | [NAME] | Anna | Completed | Completed |  | 11/17 Expected to go live Dec 4th. 12/01 Completed
2000-12-01 00:00:00 | Coal | Seafreight Average Time Charter - amend existing product | London | Coal | [NAME] | [NAME] | [NAME] | Completed | Completed |  | 11/17 Awaiting new Sigma factor. 12/01 Completed
2000-12-01 00:00:00 | Dutch Gas | Dutch Gas NLG/M3 | London | Gas | [NAME] | [NAME] | [NAME] | Completed | Completed | 2000-10-01 00:00:00 | 9/14 On [NAME]. 9/22 Available to launch 10/20 Mark D to contact [NAME], 11/03 Awaiting response from [NAME] live Nov 20th 11/24  Go live postponed as traders wish to show prices to 2 decimal places - not poss due to conversion using FX Mgr. 12/01  Completed
2000-12-01 00:00:00 | Power | UK Power - LOLP | London | Power | [NAME] | [NAME] | Arfan/Philippa/Alan | Completed | Completed |  | 11/10 Long description received from trader. 12/01 Completed
2000-12-08 00:00:00 | Metals | Copper x 8 Phys - Europe | London | Metals | [NAME] | [NAME] | [NAME] | Test | Completed | 2000-10-01 00:00:00 | 09/08 On [NAME].  9/14 Product description sent for approval, PA and ETA prepared for Chile, Peru, China, Russia, Taiwan, South Africa,. 10/5 Working on long description with traders and legal. Tentative to go live on Oct 19th. 10/20 Awaiting approval from [NAME]. 11/03  Meeting with [NAME] on 13th Nov. 11/24 Product to launch on Dec 4th 12/01 Launch postponed to Dec 11th.
2001-01-19 00:00:00 | Natural Gas | UK Gas Phys Option x2 | London | UK Gas | [NAME] | [NAME] | [NAME] | Completed | Completed |  | 01/19 Completed
2001-01-19 00:00:00 | Singapore Crude | HSFO 180-380 Spread | Singapore | Crude | [NAME] | [NAME] | [NAME] | Completed | Completed | TBD | 01/05 Long description sent to legal. 01/19 completed
2001-01-19 00:00:00 | Weather | Weather - Average Swaps | London | Weather | [NAME] | [NAME] | Arfan/Marie | Completed | Completed | TBD | 10/5 Request received from trader. 10/20 Meeting with trader on Oct 24th. 11/03 Awaiting info from Trader 11/10 Waiting on GTC from Legal. 12/01 GTC finalized. Legal reviewing long description. 01/05 Awaiting sigma factor. Product ready to launch. 01/19 Completed
2001-01-19 00:00:00 | Continental Gas | Cont Basis Swap IPE Index minus Zeebrugge | London | Gas | Dider Magne | [NAME] | Arfan/Phillipa/Alan | Completed | Completed | TBD | 12/01 Long description with [NAME] for approval. 01/05 Products ready to launch, awaiting sigma factors from RAC. 01/19 Completed
2001-01-19 00:00:00 | Continental Gas | Zeebrugge Index Phy x 1 Fin x 1 | London | Gas | Dider Magne | [NAME] | Arfan/Phillipa/Alan | Completed | Completed | TBD | 12/01 Long description with [NAME] for approval. 01/05 Products ready to launch, awaiting sigma factors from RAC. 01/19 Completed
2001-01-19 00:00:00 | FX | Internal FX Product | London | FX desk | Shane Dallman | [NAME] | [NAME] | Completed | Completed | TBD | 10/5 Request received from trader. 10/20 Houston PCG. 01/19 Completed
2001-02-09 00:00:00 | Weather Options | Weather Options | London | Weather | [NAME] | [NAME] | Arfan/ [NAME] | Approved | Approved | TBD | 9/14 GTC in legal. 9/22 Trader Reviewing 10/5 Legal to provide GTC and [NAME]. 10/20  Meeting with [NAME] on 24 Oct. 11/03 Awaiting info from Trader  11/10 Awaiting GTCs from legal. 12/01 GTC finalized. Legal reviewing long descriptions. 01/05 Awaiting sigma factor. Product ready to launch. 01/19 Long description to be reworked. 02/09 Completed
2001-02-16 00:00:00 | Credit Derivatives | Credit Default Swap, Bankruptcy Swap | London | Credit Derivs | [NAME] | [NAME] | [NAME] (Lara) | Reviewing | Approved |  | 02/09  GTCs and LDs being defined.  Awaiting Sigma factors, credit approvals etc. [NAME]
2001-03-02 00:00:00 | Spreads | Metals | London |  | [NAME] | [NAME] | [NAME] | Approved | Approved |  | 02/09 Functionality to be learned. 3/02 Launched 3/05/01
2001-03-02 00:00:00 | Broadband | Broadband Phys x 6 | London | Broadband | [NAME] | [NAME] | [NAME] | Done | Done | TBD | 01/19  Legal due diligence commenced.  GTCs and LDs being drafted. 3/02 Completed
2001-03-02 00:00:00 | Options | Int Seafreight | London |  | [NAME] | [NAME] | Caroline | Approved | Approved |  | 02/09 GTCs/LDs to be reviewed. 3/02 Launch scheduled for 03/12/01
2001-03-16 00:00:00 | Oil | HSFO Swap | London | Global Products | [NAME] | [NAME] | Lara | Completed | Completed |  | 03/16 Completed
2001-03-16 00:00:00 | Power | UK Phy Power | London | Power | [NAME] | [NAME] | Arfan/ Caroline | Completed | Completed | TBD | 9/14 On [NAME]. 9/22 On Hold until Q1 2001. 3/02 Meeting with legal and trader this week. 3/16 Completed
2001-03-16 00:00:00 | Power | German Power Time Spread | London | Power | [NAME] | [NAME] | Philippa | Completed | Completed |  | 03/16 Completed
2001-03-23 00:00:00 | Natural Gas | German Gas Phys | London | Natural Gas | [NAME] | [NAME] | [NAME] | Legal | Completed |  | 03/16  GTCs and LD being drafted by legal  03/23 Completed - Launch on 26th March
2001-04-27 00:00:00 | Natural Gas | EnPipe Auction - Capacity | London | Natural Gas | [NAME] | [NAME] | Anna | Approved | Approved |  | 03/23  [NAME] management and tech team re 2nd EnPipe Auction. 4/20 Done
2001-04-27 00:00:00 | Natural Gas | UK Gas Fin Options | London | Natural Gas | [NAME] | [NAME] | Philippa | Approved | Approved |  | 04/20  Ready to launch
2001-04-27 00:00:00 | Oil | Brent/Dubai Swap | London | Global Products | [NAME] | [NAME] | [NAME] | Approved | Approved |  | 03/16  Amending existing LD. 4/20 Done
2001-04-27 00:00:00 | Oil | HSFO/Brent Crack Spread | London | Global Products | [NAME] | [NAME] | Philippa | Approved | Approved |  | 03/16  Product development to commence w/c 03/19  4/20 Done
2001-05-04 00:00:00 | Oil | Singapore/Dubai time spread | Singapore | Oil | [NAME] | [NAME] | Caroline | Approved | Approved | 2001-05-08 00:00:00 | 11/17 [NAME] long description. 12/08 Trader to amend long description. 01/05 Long description being drafted by legal. Conf call with trader next week. 3/02 Long Description being amended  04/20 Telcon with Trader and Marketer.  Agreement to proceed quickly. 4/27 Approved. 5/11 Changed LD for qtrly product- to be launched May 14.
2001-05-25 00:00:00 | Metals | Nickel Spread | London | Metals | [NAME] | [NAME] | Zoe/Kristina | Approved | Approved | 2001-05-14 00:00:00 | 05/11 Ready to Launch.  Launch to be delayed to coincide with [NAME] launch. 5/18 Launched, waiting for trader to post product.
2001-05-25 00:00:00 | Metals | Zinc Spread | London | Metals | [NAME] | [NAME] | Zoe/Kristina | Approved | Approved | 2001-05-14 00:00:00 | 05/11 Ready to Launch.  Launch to be delayed to coincide with [NAME] launch. 5/18 Launched, waiting for trader to post product.
2001-05-25 00:00:00 | Oil | Mogas Crack Spread Fin | London | Oil | [NAME] | [NAME] | Philippa | Approved | Approved | 2001-05-21 00:00:00 | 05/11  LD and GTC ready - trader to approve. [NAME], ready for launch on 5/21
2001-05-25 00:00:00 | Options | German Power | London |  | Ulf Ek | [NAME] | [NAME] | Approved | Approved |  | 02/09 Awaiting system upgrade to deal with Phys options. 3/02 Long description with trader for approval. 4/27 Awaiting info from trader. 5/18 trader wants to launch on 5/29
2001-05-25 00:00:00 | Steel | Steel | London | Steel | [NAME] | [NAME] | [NAME] | Approved | Approved | 2001-05-21 00:00:00 | 04/20  Long descriptions and GTCs being reviewed. 4/27 Awaiting outcome of due diligence and approval from index provider for consent to use index.  05/11 LD agreed by trader and legal.  GTC awaiting tax amendment. Awaiting profiles from Credit.  Launch expected 21st May. 5/18 Apoproved, ready for launch on 5/21
2001-05-04 00:00:00 | Oil | East/West Fueloil Spread | Singapore | Oil | [NAME] | [NAME] | Kristina/Zoe | Approved | Approved | 2001-05-08 00:00:00 | 4/27 To be launched on May 7th
2001-05-11 00:00:00 | Credit Inst | Credit Default Swaps in Euro | London | Credit Inst | [NAME] | [NAME] | Kristina/Zoe | Approved | Approved | 2001-05-08 00:00:00 | 4/27 Awaiting response from RAC on FX exposure management. 5/11 Ready to launch
2001-05-11 00:00:00 | German Power | Fin swap 2 x new indices | London | Power | Ulf Ek | [NAME] | Anna | Cancelled | Approved | TBD | 01/05 Ready to launch.  Ulf to obtain approval. 5/18 Product in system, however trader has not used the product as yet