Spreadsheet: 86235d1286263704-complicated-and-or-statment-help-required-book2
Sheet: Properties

Count | Superceded UPRN | NEW UPRN | Dept | Block Name | Flat | Number | Address Line 1 |  |  |  |  |  |  |  |  | Decent Homes |  | [NAME] |  | Windows |  |  | Cyclical |  |  |  |  |  |  |  |  |  | Other |  |  |  |  |  |  |  |  |  |  |  | Additional Property | No Access Property | No Works Required | Works on Hold | Works Omitted | HMO | OT | No. in Block | Contraints/ Conservation | Contstraint Type | Planning Application required | Property Measured | Drawings From Contractor | Application submitted | Application Validated | Decision Due | Structural Issues | Reported to NHHT | Proceed with Report | Consultant | Report Instructed | Report Received | Proceed with Recommendations | Survey Carried Out | Survey Received | Photos | Schedule of works | [NAME] | Checked by BS | Checked by QS | Order Issued | Order Number | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Initial Works Order Value | Variations | Final Works Order Value | Periodic Report | NICIEC Certificate | Gas Safe Certificate | Handover | [NAME] | H/O Pack Issued to NHHT | Practical Completion | EOD | KPI | [NAME] | ACM's Present | Removed | Documentary Evidence | Information Sent to ACE | Bathroom | Kitchen | Windows/Doors | Electrics | Facias, Soffits & RWG's | Scaffolding | General Repairs | Roof works | Heating & Gas Installation | Proposed Start Date | Actual Start Date | Start Date Slip (days) | On Site | Proposed Completion Date | Actual Completion Date | [NAME] (days) | Proposed duration | Actual Duration | Difference +/-
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  | N |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2010-07-20 00:00:00 | 2010-08-24 00:00:00 | 2010-08-24 00:00:00 |  |  |  |  |  | DHL1-11278 |  | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 |  | 0 | 0 |  | 0 | 0 |  | 0 | 0 |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2011-01-05 00:00:00 |  |  | N | 2011-02-04 00:00:00 |  |  | 23
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | Y
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | Y
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | Y
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | A |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  |  | Y |  |  |  |  |  |  |  |  |  |  |  | N