Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: AZ

1- Under Construction or Completed; 2 - Regulatory Approval Received; 3 - Application under review; 4-Starting app process; 5- Press Release only; 6 - Word of mouth |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contact: | ADEQ [NAME] (602) 207-2283 Maricopa (602) 506-6010 Penal (520) 868-6915
Plant | Region to Sell into | Pipeline | Status | Capacity | Possible Permit Date | Possible On-line Date | Source 1 | Source 2 | Source 3 | Applicant | Location | Unit | Unit Type | Fuel | Estimated Cost | State | NERC/Reg | Status | Notes
El Dorado |  |  | 1 | 492 |  | 2000-04-01 00:00:00 |  |  |  | Reliant | Boulder City, NV | 2 |  | NG |  | AZ | WSCC |  | HR 8000 $2 O&M many problems with unit no long term commitments only selling into CA Daily. Problem with turbine specs
South Point Power Plant [Mojave] |  |  | 1 | 545 | Construction Began 6/99 | 2001-05-01 00:00:00 | CEC | RDI | PIRA | Calpine | Fort Mojave Indian Reservation [Bullhead City] |  | CT | NG |  | AZ | WSCC |  | Construction started in June-99.  Ouput to be sold to CA, NV and AZ.  [NAME] received from BIA. Should be finished 3/01 added 5 MW to 545 MW. HR 7,250 Var O&M $1.00, Term Sheet shows 1.50 OM w/3% adj annual, 7100 HR Winter/7300 HR Summer, [NAME] time 8 hours, [NAME] down time 30 hours 94%available winter 97%summer
Griffith Energy Project |  |  | 1 | 520 |  | 2001-05-01 00:00:00 | CEC | RDI | PIRA | Duke Energy / NP Energy / PP&L | Kingman | 2 | CC | NG |  | AZ | WSCC |  | NP Energy to market output.  520 nominal output, Duke acquired 50% of project from PP&L
[NAME] |  |  | 1 | 500 |  | 2001-06-01 00:00:00 | CEC | RDI | PIRA | HIPG, [NAME] | Casa Grande City |  | CC | NG |  | AZ | WSCC |  | Construction to start 3qtr 99.  40 yr sale/leaseback structure
43rd Avenue plant (Phase 1) West Phoenix - Repower |  |  | 1 | 70 |  | 2001-08-01 00:00:00 | CEC | RDI | PIRA | Pinnacle West Energy (APS/Calpine) Calpine maybe Reliant | West Phoenix |  | CC | NG |  | AZ | WSCC |  | Adding to existing simple cycle 130 MW Total 70MW Incremental. Repowering of existing simple cycle units.
West Phoenix 5 |  |  | 2 | 500 |  | 2001-12-01 00:00:00 | CEC | RDI | PIRA | Pinnacle West Energy (APS/Calpine) | West Phoenix |  | CC | NG |  | AZ | WSCC |  | 530 MW similar to Red Hawk Plant's turbines. 43rd Avenue plant (Phase 2) West Phoenix - Repower. [NAME] construction could affect this because they might take the turbines to use in the Red Hawk. 2 CC units
[NAME] |  |  | 3 | 1000 |  | 2003-06-01 00:00:00 | CEC | RDI | PIRA | US Gen [PG&E] | Maricopa County |  | CC | NG |  | AZ | WSCC |  | interconnect expect with Palo Verde nuclear transmission switchyard
Red Hawk Plant |  |  | 3 | 530 |  | 2003-06-01 00:00:00 | CEC | RDI | PIRA | Pinnacle West Energy (APS) |  | 1 | CC | NG |  | AZ | WSCC |  | KW-indicated that 1,000 Mw is already fully permited and the site is preped and ready to begin construction
Red Hawk Plant |  |  | 3 | 530 |  | 2004-12-01 00:00:00 | CEC |  | PIRA | Pinnacle West Energy (APS) |  | 2 | CC | NG |  | AZ | WSCC
Red Hawk Plant |  |  | 3 | 530 |  | 2006-01-01 00:00:00 | CEC |  | PIRA | Pinnacle West Energy (APS) |  | 3 | CC | NG |  | AZ | WSCC
Red Hawk Plant |  |  | 3 | 530 |  | 2007-12-01 00:00:00 | CEC |  | PIRA | Pinnacle West Energy (APS) |  | 4 | CC | NG |  | AZ | WSCC
Salt River [[NAME] station] |  |  | 4 | 825 |  | 2004-01-01 00:00:00 | CEC |  | PIRA | Dynergy / NRG Energy / SRP | Phoenix |  | CC | NG |  | AZ | WSCC |  | construction to begin in 2000 [Salt River Project- division of AZ state, 3r largest public utility in US- teamed with Dynergy&NRG] - 30% of power for utility
Arlington Valley |  |  | 5 | 550 |  | 2002-08-01 00:00:00 | CEC |  | PIRA | Duke Energy |  |  | CC | NG |  | AZ | WSCC |  | to be built 2 miles from Palo Verde Nuclear Station
[NAME] of 2 (Gila River) |  |  | 5 | 1000 |  | 2002-12-01 00:00:00 | CEC | RDI | PIRA | Panda Energy | Phoenix |  | CC | NG |  | AZ | WSCC |  | construction to begin late 2000
[NAME] of 2 (Gila River) |  |  | 5 | 1000 |  | 2002-12-01 00:00:00 | CEC | RDI | PIRA | Panda Energy | Phoenix |  | CC | NG |  | AZ | WSCC |  | construction to begin late 2000
Gila Bend |  |  | 5 | 750 |  | 2003-12-01 00:00:00 |  | RDI | PIRA | Power Development / Industrial Power Technology | Gila Bend |  |  | NG |  | AZ | WSCC |  | no indication when construction begins
Santan Generating Station |  |  | 5 | 825 |  |  | CEC | RDI | PIRA | Salt River Project |  |  | CC | NG |  | AZ | WSCC |  | Published on 04/25/2000 BYLINE: By [NAME], The Arizona Republic The Salt River Project will more than double the size of its Santan Generating Station in [NAME] by 2005, and the utility is taking parts of the expansion plan to the Town Council tonight.Although a similar SRP plant expansion in Tempe has generated heated protests, no organized opposition has surfaced in [NAME].
White Tank |  |  | 5 | 1250 |  |  |  |  | PIRA | Arizona Independent Pwr | Maricopa |  | PS | WAT |  | AZ | WSCC |  | Just applied to FERC for preliminary permit.  Pumped storage
North Loop 5 |  |  | 5 | 86 |  |  | WSCC |  |  | TEP | [NAME]
 |  |  |  |  |  | Waiting for fax
 |  |  |  |  |  | left messages with maricopa and penal
 | Sum of Capacity | Status
 |  | 1 | 2 | 3 | 4 | 5
 | Total | 1565 | 660 | 3120 | 825 | 5961
 | Sum of Capacity
 | Possible On-line Date | Total
 | 2001-05-01 00:00:00 | 1065
 | 2001-06-01 00:00:00 | 500
 | 2001-08-01 00:00:00 | 130
 | 2001-12-01 00:00:00 | 530