Spreadsheet: 59373d1259860350-vlookup-and-index-myproblemspreadsheet
Sheet: ISOC-NK

SECTOR | TO# | SHORT_NAME | PROGRAM_TYPE | FUND_TYPE | URI# | GRID_LOCATION | DESC_LOCATION | DIVISION_BRIGADE_AO | GOVERNORATE | OFFICE | CONTRACT_NO | DO | EXC_AGENCY | CONTRACT_TITLE | CONTRACTOR | PROJECT_MANAGER | ACO | CO | CUR_DURATION | REQUIRED COMPLETION | CONT_METHOD | ORG_DURATION | ORG_COMPLETION | AWARD_ACT | AWARD_SCH | LNTP_ACT | LNTP_SCH | ROM_ACT | ROM_SCH | PROPOSAL_ACT | PROPOSAL_SCH | DEFINITIZATION_ACT | DEFINITIZATION_SCH | TURNOVER_ACT | TURNOVER_SCH | PHYSICALCOMP_ACT | PHYSICALCOMP_SCH | FINALPAY_ACT | FINALPAY_SCH | TERMCONV_ACT | TERMCONV_SCH | TRANSDOC_ACT | PRE_CON_ACT | PRE_CON_SCH | NTP_ACT | NTP_SCH | CONST_START_ACT | CONST_START_SCH | BOD_ACT | BOD_SCH | CONST_COMP_ACT | CONST_COMP_SCH | CCASS_UPLOAD_ACT | CCASS_UPLOAD_SCH | ACASS_UPLOAD_ACT | ACASS_UPLOAD_SCH | WTY_START_ACT | WTY_START_SCH | WTY_END_ACT | WTY_END_SCH | DD1593_ACT | DD1593_ASCH | SCH_PROG_PER | ACT_PROG_PER | SCH_PLCMT_PER | ACT_PLCMT_PER | CONTRACT_AMT | AMT_PAID | PENDING_CHANGES_AMT | PENDING_CHANGES_DAYS | COST_GROWTH | TIME_GROWTH | CWE_AMT | CONTINGENCY | IRAQI_SUBS | IRAQI_SUBS_AMT | IRAQI_PER | IRAQI_M_PEAK | IRAQI_M_CUM | [NAME] | IRAQI_F_PEAK | IRAQI_F_CUM | IRAQI_F_AVG | IRAQI_O_PEAK | IRAQI_O_CUM | IRAQI_O_AVG | IRAQI_TOT_PEAK | IRAQI_TOT_CUM | IRAQI_TOT_AVG | STATUS_CODE | STATUS_TEXT | DELAY_CODE | DELAY_TEXT | REMARKS | REMARKS_DATE | SCOPE_OF_WORK | CONST_COMP25_SCH | CONST_COMP25_ACT | CONST_COMP50_SCH | CONST_COMP50_ACT | CONST_COMP75_SCH | CONST_COMP75_ACT | AMT_PAID25_SCH | AMT_PAID25_ACT | AMT_PAID50_SCH | AMT_PAID50_ACT | AMT_PAID75_SCH | AMT_PAID75_ACT | CONTRACT_ID | COR | QAR | RE | TERM_DEFAULT_ACT | TERM_DEFAULT_SCH | P2_PROJ_ID | MILCON_PN | BOD_ORG
BLG |  | MIPR7EG4NC3361 | CERP | '[NAME] | 42953 | 38SNE3784038500 | AS SULAYMANIYAH (GOVN), SULAYMANIYA (DIST), SULAYMANIYA (CIT | 1st | SUL | CETAG-NK | W917BE-07-C-0090 | '01 | GRN | CERP Construct Shalaw 12 Rm School | Al Salam Company | [NAME] |  | Goofy | 585 | 2009-05-29 00:00:00 | Firm Fixed Price | 270 | 2008-07-18 00:00:00 | 2007-08-25 00:00:00 | 2007-08-25 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-02-14 00:00:00 |  | 2010-02-21 00:00:00 |  | 2010-03-23 00:00:00 |  |  |  | 2007-09-09 00:00:00 | 2007-09-09 00:00:00 | 2007-10-22 00:00:00 | 2007-09-01 00:00:00 | 2008-08-23 00:00:00 | 2008-08-23 00:00:00 |  | 2010-01-14 00:00:00 |  | 2009-12-31 00:00:00 |  |  |  |  |  | 2010-02-15 00:00:00 |  | 2011-02-15 00:00:00 |  | 2010-04-06 00:00:00 | 1 | 0.86 | 0.74 | 0.74 | 376318 | 278745.75 | 0 | 0 | -0.01 | 1.17 | 376318 | 0 | 0 | 0 | 0 | 50 | 50 | 50 | 0 | 0 | 0 | 0 | 0 | 0 | 50 | 1948 | 0 | V | Construction Underway - Behind Schedule | C5 | CONTRACTOR INEFFICIENCY | AMBER: Installing & connecting storage tanks and water coolers. RJ29NOV09 | 2009-11-29 00:00:00 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0010532 | [NAME] 2 | jane | [NAME] |  |  |  |  | 2009-08-06 00:00:00
BLG |  | MIPR9H91392069 |  | '[NAME] | 121396 | 38SME4667125331 | [NAME] (GOVN), [NAME] (DIST), [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0030 | 'NA | GRN | CERP Renovate Azadi Gen Hosp - Burn Unit | Al Mutawakel General Contracting Co LTD | [NAME] |  | Goofy | 90 | 2010-03-07 00:00:00 | Firm Fixed Price | 90 | 2010-03-07 00:00:00 | 2009-09-25 00:00:00 | 2009-09-30 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-04-21 00:00:00 |  | 2010-04-28 00:00:00 |  | 2010-05-28 00:00:00 |  |  |  | 2009-10-20 00:00:00 | 2009-11-30 00:00:00 |  | 2009-12-07 00:00:00 |  | 2010-01-06 00:00:00 |  | 2010-03-21 00:00:00 |  | 2010-03-07 00:00:00 |  |  |  |  |  | 2010-04-22 00:00:00 |  | 2011-04-22 00:00:00 |  | 2010-06-11 00:00:00 | 0.02 | 0 | 0 | 0 | 95790 | 0 | 0 | 0 | 0 | 0 | 95790 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Approved QC plan,waiting  for NTP. JJE 29NOV09 | 2009-11-30 00:00:00 | Contractor shall finalize the construction, outfitting and equipping of the Azadi General Hospital Burn Center in order to meet operational standards. _x000D_ Effects:_x000D_ The Azadi Hospital Burn Unit will contain a full-service in-house laboratory, a sterilization room, a full laundry service and the capability to conduct training with video teleconferencing. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012287 |  |  | [NAME] |  |  |  |  | 2010-06-13 00:00:00
BLG |  | MIPR9G91181902 |  | '[NAME] | 120842 | 38SME4470825575 | [NAME] (GOVN), [NAME] (DIST), [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0028 | 'NA | GRN | CERP Renovate Kirkuk Public Library | [NAME] Iraqi Company | [NAME] |  | Goofy | 225 | 2010-06-15 00:00:00 | Firm Fixed Price | 225 | 2010-06-15 00:00:00 | 2009-09-25 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-07-30 00:00:00 |  | 2010-08-06 00:00:00 |  | 2010-09-05 00:00:00 |  |  |  | 2009-10-25 00:00:00 | 2009-10-29 00:00:00 | 2009-11-02 00:00:00 | 2009-11-15 00:00:00 | 2009-11-18 00:00:00 | 2009-12-02 00:00:00 |  | 2010-06-29 00:00:00 |  | 2010-06-15 00:00:00 |  |  |  |  |  | 2010-07-31 00:00:00 |  | 2011-07-31 00:00:00 |  | 2010-09-19 00:00:00 | 0.02 | 0.02 | 0 | 0 | 315000 | 0 | 0 | 0 | 0 | 0 | 315000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Removing the old tiles from the reading hall started. RJ29NOV09 | 2009-11-29 00:00:00 | PRDC-Contractor shall provide all labor, materials and expertise to remodel the Kirkuk Library into a modern and functional public building._x000D_ Effects:_x000D_ Improved access to written text and other forms of media for learning and community awareness. The impact of this project is to help develop social connections with the neighborhoods surrounding the library facility. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012251 |  |  | [NAME] |  |  |  |  | 2010-03-21 00:00:00
BLG |  | MIPR7DG4NC3280 | CERP | '[NAME] | 42535 | 38SNE4023935592 | AS SULAYMANIYAH (GOVN), [NAME] (DIST) | 1st | SUL | CETAG-NK | W91GFP-07-C-0003 | 'NA | JCCI-K | CERP7 Sulay Gen Hosp Renov, Wards A,D,&E | Faraydoon Ghareeb for General Construction | [NAME] |  | Goofy | 365 | 2008-08-18 00:00:00 | Firm Fixed Price | 365 | 2008-08-18 00:00:00 | 2007-07-27 00:00:00 | 2007-07-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2009-04-02 00:00:00 |  | 2009-04-09 00:00:00 |  | 2009-05-09 00:00:00 |  |  |  | 2007-08-13 00:00:00 | 2007-08-13 00:00:00 | 2007-08-19 00:00:00 | 2007-08-13 00:00:00 | 2007-09-12 00:00:00 | 2007-09-27 00:00:00 |  | 2009-03-02 00:00:00 | 2009-02-16 00:00:00 | 2009-02-16 00:00:00 |  |  |  |  |  | 2009-04-03 00:00:00 |  | 2010-04-03 00:00:00 |  | 2009-05-23 00:00:00 | 1 | 1 | 1 | 1 | 2042360 | 2042360 | 0 | 0 | 0 | 0 | 2042360 | 0 | 0 | 0 | 0 | 89 | 89 | 89 | 0 | 0 | 0 | 0 | 0 | 0 | 89 | 3363 | 0 | Z | Facility Accepted by Contracting Officer |  |  | C/O Pkg Routed to PM for Fund Removal 18 AUG 2009 DJM | 2009-08-18 00:00:00 | Renovate 3 wings (A, D & E) of the Sulaymaniyah General Hospital in order to help over 1 million residents within the Sulaymaniyah and surrounding communities.  The work represents demolition and replacement of walls, concrete roof tiles, doors, windows, gypsum plastering, tiles, cement plastering, WC's, wash basins, piping, water storage tanks, false ceilings, HVAC duct work, excavation and filling of trenches, concrete and block work, masonry and stone work, BRC roofing, Construction of cesspool, electrical rehabilitation of lighting, fans, sockets, wiring, main and sub-distribution boards, telephone systems, and related electrical work, replacement of transformers and generators and finish work._x000D_ _x000D_ EFFECTS:_x000D_ The community is experiencing severe problems with access to in-patient care and other forms of acute care.  The shortage of in-patient care beds has risen to crisis proportions often leading to patients lying in hallways and corridors.  Once the rehab is complete, over 1,000,000 residents will benefit from this project. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0010454 |  | jane | [NAME] |  |  |  |  | 2009-04-09 00:00:00
BLG |  |  |  | '[NAME] | 124220 | 38SME2258525533 | Kirkuk (GOVN), Kirkuk (DIST), Kirkuk (City) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRD-N | Rehab Kirkuk Museum-CERP |  | [NAME] |  | Goofy | 270 | 2011-07-13 00:00:00 | Firm Fixed Price | 270 | 2011-07-13 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-08-12 00:00:00 |  | 2011-08-12 00:00:00 |  | 2011-09-11 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-16 00:00:00 |  | 2010-11-15 00:00:00 |  | 2011-07-14 00:00:00 |  | 2011-07-13 00:00:00 |  | 2011-07-28 00:00:00 |  |  |  | 2011-07-15 00:00:00 |  | 2012-07-14 00:00:00 |  | 2011-10-11 00:00:00 | 0 | 0 | 0 | 0 | 420000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | C | Concept Design Authorized | D2 | AWAITNG ISSUANCE OF DIRECTIVE TO PROCEED |  | 2009-11-14 00:00:00 | Provide design, materials and labor to rehabilitate key interior and exterior features of the Kirkuk municipal library.  _x000D_ _x000D_ EFFECTS:_x000D_ Project is designed to increase tourism dollars in the area and exand employment opportunities. Additional educational benefits will be realized at both primary and secondary school level. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012456 |  |  | [NAME] |  |  |  |  | 2010-12-02 00:00:00
COM |  | MIPR9G91071778 | IRAQ | '[NAME] | 120536 | 38SME7603535405 | [NAME] (GOVN), [NAME] (DIST) KARA HANJER(CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0014 | 'NA | GRN | CERP [NAME] Alkabir(Gp A) | Zana Group for General Contracts | [NAME] |  | Goofy | 180 | 2010-05-02 00:00:00 | Firm Fixed Price | 180 | 2010-05-02 00:00:00 | 2009-09-18 00:00:00 | 2009-09-21 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-06-16 00:00:00 |  | 2010-06-23 00:00:00 |  | 2010-07-23 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2009-10-30 00:00:00 | 2009-11-03 00:00:00 | 2009-11-11 00:00:00 |  | 2010-01-01 00:00:00 |  | 2010-05-16 00:00:00 |  | 2010-05-02 00:00:00 |  |  |  |  |  | 2010-06-17 00:00:00 |  | 2011-06-17 00:00:00 |  | 2010-08-06 00:00:00 | 0.79 | 0 | 0 | 0 | 105875 | 0 | 0 | 0 | 0 | 0 | 105875 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Survey/Design underway.  MAD  29 NOV 09 | 2009-11-28 00:00:00 | PRDC - Contractror shall provide all labor, materials and equipment necessary to improve a gravel road totaling 2.75KM connecting the villages of Kara Ajjer and Sati Bana Alkabir in the Kara Hanjer District of Kirkuk Iraq._x000D_ Effects:_x000D_ Improved road trafficability of road from village to market which affords villagers enhanced access to local and regional markets, fostering agricultural and econimic growth and providing safe passage in and out of the village.  Provides improved access for emergency responders in all weather conditions |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012227 |  |  | [NAME] |  |  |  |  | 2010-02-13 00:00:00
COM |  | MIPR9J91602218 | IRAQ | '[NAME] | 121864 | 38SME1550038000 | [NAME] (GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0014 | 'NA | GRN | CERP Musharifa/[NAME] (Gp A) | Zana Group for General Contracts | [NAME] |  | Goofy | 180 | 2010-05-02 00:00:00 | Firm Fixed Price | 180 | 2010-05-02 00:00:00 | 2009-09-18 00:00:00 | 2009-09-21 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-06-16 00:00:00 |  | 2010-06-23 00:00:00 |  | 2010-07-23 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2009-10-30 00:00:00 | 2009-11-03 00:00:00 | 2009-11-11 00:00:00 |  | 2010-01-01 00:00:00 |  | 2010-05-16 00:00:00 |  | 2010-05-02 00:00:00 |  |  |  |  |  | 2010-06-17 00:00:00 |  | 2011-06-17 00:00:00 |  | 2010-08-06 00:00:00 | 1 | 0 | 0 | 0 | 231000 | 0 | 0 | 0 | 0 | 0 | 231000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Design submitted.  MAD 29 NOV 09 | 2009-11-28 00:00:00 | Contractror shall provide all labor, materials and equipment necessary to construct or improve the 6KM village to market road which connects the villages of Musharifa, [NAME] and Chimaw in Kirkuk Province.  _x000D_ Effects:_x000D_ Improved road trafficability of road between Musharifa, [NAME] and Chimaw affords villagers enhanced access to local and regional markets and fosters agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012206 |  |  | [NAME] |  |  |  |  | 2009-12-25 00:00:00
COM |  | MIPR9G91171881 |  | '[NAME] | 120845 | 38SLE6503423703 | [NAME] (GOVN), [NAME] (DIST) | 1st | KIR | CETAG-NK | W917BE-09-C-0019 | 'NA | GRN | CERP Road  Okla Al Moharaen - 8km (Gp B) | Zana Group Company for General Contracts | [NAME] |  | Goofy | 180 | 2010-04-11 00:00:00 | Firm Fixed Price | 180 | 2010-04-11 00:00:00 | 2009-09-20 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-05-26 00:00:00 |  | 2010-06-02 00:00:00 |  | 2010-07-02 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2009-10-09 00:00:00 | 2009-10-13 00:00:00 | 2009-10-20 00:00:00 | 2009-11-09 00:00:00 | 2009-11-12 00:00:00 |  | 2010-04-25 00:00:00 |  | 2010-04-11 00:00:00 |  |  |  |  |  | 2010-05-27 00:00:00 |  | 2011-05-27 00:00:00 |  | 2010-07-16 00:00:00 | 0 | 0 | 0 | 0 | 308000 | 0 | 0 | 0 | 0 | 0 | 308000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: KTR resubmitted designs.  MAD 29 NOV 09 | 2009-11-28 00:00:00 | PRDC:  Contractror shall provide all labor, materials and equipment necessary to construct or improve the 8KM road connecting the villages of [NAME] and [NAME] located in Kirkuk (Al-T'amin) Province._x000D_ _x000D_ EFFECTS:_x000D_ Improved road trafficability of road between [NAME] and [NAME] affording villagers enhanced access to local and regional markets and fostering agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012250 |  |  | [NAME] |  |  |  |  | 2010-05-15 00:00:00
COM |  | MIPR9G91051768 | IRAQ | '[NAME] | 120468 | 38SME4392430674 | NINAWA (GOVN), AL-HAMDANIYA (DIST), AL-HAMDANIYA (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0014 | 'NA | GRN | CERP Road Agri College - 0.5km (Gp A) | Zana Group for General Contracts | [NAME] |  | Goofy | 180 | 2010-07-10 00:00:00 | Firm Fixed Price | 180 | 2010-07-10 00:00:00 | 2009-09-18 00:00:00 | 2009-09-21 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-08-24 00:00:00 |  | 2010-08-31 00:00:00 |  | 2010-09-30 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2010-01-07 00:00:00 |  | 2010-01-11 00:00:00 |  | 2010-01-16 00:00:00 |  | 2010-07-24 00:00:00 |  | 2010-07-10 00:00:00 |  |  |  |  |  | 2010-08-25 00:00:00 |  | 2011-08-25 00:00:00 |  | 2010-10-14 00:00:00 | 0.79 | 0 | 0 | 0 | 19250 | 0 | 0 | 0 | 0 | 0 | 19250 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN-  Road is being descoped MAD 29 NOV 09 | 2009-11-28 00:00:00 | PRDC-Contractror shall provide all labor, materials and equipment necessary to construct or improve a .05km Agriculture College Road in Kirkuk Province.  _x000D_ Effects:_x000D_ Improved road trafficability of road from village to market which affords villagers enhanced access to local and regional markets, fostering agricultural and econimic growth and providing safe passage in and out of the village.  Provides improved access for emergency responders in all weather conditions |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012240 |  |  | [NAME] |  |  |  |  | 2010-01-03 00:00:00
COM |  | MIPR9H91362035 | IRAQ | '[NAME] | 121251 | 38SME0963716234 | KIRKUK(GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0020 | 'NA | GRN | CERP Road Alkhosefi - 4km (Gp B) | Al Folatheya Company | [NAME] |  | Goofy | 180 | 2010-05-05 00:00:00 | Firm Fixed Price | 180 | 2010-05-05 00:00:00 | 2009-09-23 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-06-19 00:00:00 |  | 2010-06-26 00:00:00 |  | 2010-07-26 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-11-02 00:00:00 | 2009-11-06 00:00:00 | 2009-11-11 00:00:00 |  | 2009-12-01 00:00:00 |  | 2010-05-19 00:00:00 |  | 2010-05-05 00:00:00 |  |  |  |  |  | 2010-06-20 00:00:00 |  | 2011-06-20 00:00:00 |  | 2010-08-09 00:00:00 | 0 | 0 | 0 | 0 | 151000 | 0 | 0 | 0 | 0 | 0 | 151000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Survey/Design stage.  MAD  29 NOV 09 | 2009-11-28 00:00:00 | Contractror shall provide all labor, materials and equipment necessary to construct or improve the 4KM Alkhosefi village road located in Kirkuk (Al-T'amin) Province.  _x000D_ Effects:_x000D_ Improved road trafficability of the Alkhosefi village to market road, affording villagers enhanced access to local and regional markets and fostering agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012286 |  |  | [NAME] |  |  |  |  | 2010-04-25 00:00:00
COM |  |  | IRAQ | '[NAME] | 121833 | 38SME3981205854 | [NAME] (GOVN), DAQUQ (DIST), DAQUQ (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0020 | 'NA | GRN | CERP Road Jadida Village - 4.3km (Gp B) | Al Folatheya Company | [NAME] |  | Goofy | 180 | 2010-05-05 00:00:00 | Firm Fixed Price | 180 | 2010-05-05 00:00:00 | 2009-09-23 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-06-19 00:00:00 |  | 2010-06-26 00:00:00 |  | 2010-07-26 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-11-02 00:00:00 | 2009-11-06 00:00:00 | 2009-11-15 00:00:00 |  | 2009-12-01 00:00:00 |  | 2010-05-19 00:00:00 |  | 2010-05-05 00:00:00 |  |  |  |  |  | 2010-06-20 00:00:00 |  | 2011-06-20 00:00:00 |  | 2010-08-09 00:00:00 | 0 | 0 | 0 | 0 | 165550 | 0 | 0 | 0 | 0 | 0 | 165550 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Design being reviewed.  MAD  29 NOV 09 | 2009-11-28 00:00:00 | Contractror shall provide all labor, materials and equipment necessary to construct or improve the 4.3KM village to market road which connects the Jadida village with the main highway leading to Kirkuk   _x000D_ Effects:_x000D_ Improved road trafficability affords villagers enhanced access to local and regional markets and fosters agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012202 |  |  | [NAME] |  |  |  |  | 2009-12-25 00:00:00
COM |  | MIPR9H91392071 | IRAQ | '[NAME] | 121395 | 38SME3701043730 | [NAME] (GOVN), KOISNJAQ (DIST), KOISNJAQ (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0014 | 'NA | GRN | CERP Road Kalwr Village - 4km (Gp A) | Zana Group for General Contracts | [NAME] |  | Goofy | 180 | 2010-07-10 00:00:00 | Firm Fixed Price | 180 | 2010-07-10 00:00:00 | 2009-09-18 00:00:00 | 2009-09-21 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-08-24 00:00:00 |  | 2010-10-08 00:00:00 |  | 2010-11-07 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2010-01-07 00:00:00 |  | 2010-01-11 00:00:00 |  | 2010-01-16 00:00:00 |  | 2010-07-24 00:00:00 |  | 2010-07-10 00:00:00 |  |  |  |  |  | 2010-08-25 00:00:00 |  | 2011-08-25 00:00:00 |  | 2010-11-21 00:00:00 | 1 | 0 | 0 | 0 | 154000 | 0 | 0 | 0 | 0 | 0 | 154000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | I | Final Design Underway - On or Ahead of Schedule | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Awaiting additional funds.  MAD 29 NOV 09 | 2009-11-28 00:00:00 | Contractror shall provide all labor, materials and equipment necessary to construct or improve the 6KM village to market road which connects the villages of Musharifa, [NAME] and Chimaw in Kirkuk Province.  _x000D_ Effects:_x000D_ Improved road trafficability of road between Musharifa, [NAME] and Chimaw affords villagers enhanced access to local and regional markets and fosters agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders._x000D_ _x000D_ Improved road trafficability of road between Musharifa, [NAME] and Chimaw affords villagers enhanced access to local and regional markets and fosters agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012205 |  |  | [NAME] |  |  |  |  | 2009-12-25 00:00:00
COM |  | MIPR9G91151870 | IRAQ | '[NAME] | 120733 | 38SME0104155789 | ALTAMIM(GOVN)KIRKUK (DIST) KIRKUK-SARGARAN(CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0020 | 'NA | GRN | CERP Road Kawj Village - 2km (Gp B) | Al Folatheya Company | [NAME] |  | Goofy | 180 | 2010-05-05 00:00:00 | Firm Fixed Price | 180 | 2010-05-05 00:00:00 | 2009-09-23 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-06-19 00:00:00 |  | 2010-06-26 00:00:00 |  | 2010-07-26 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-11-02 00:00:00 | 2009-11-06 00:00:00 | 2009-11-11 00:00:00 |  | 2009-12-01 00:00:00 |  | 2010-05-19 00:00:00 |  | 2010-05-05 00:00:00 |  |  |  |  |  | 2010-06-20 00:00:00 |  | 2011-06-20 00:00:00 |  | 2010-08-09 00:00:00 | 0 | 0 | 0 | 0 | 77000 | 0 | 0 | 0 | 0 | 0 | 77000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Survey/Design underway.  MAD  29 NOV 09 | 2009-11-28 00:00:00 | PRDC- Contractror shall provide all labor, materials and equipment necessary to construct or improve the 2KM road connecting near the Kawj Village in the Sargaran District of Kirkuk Province._x000D_ _x000D_ EFFECTS:_x000D_ Improved road trafficability of road near the [NAME] village affording the inhabitants of and visitors to the village enhanced access to local and regional markets and fostering agricultural and econimic growth. Improved all weather trafficability also provides improved access for emergency responders. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012248 |  |  | [NAME] |  |  |  |  | 2010-04-15 00:00:00
COM |  | MIPR9G91071779 | IRAQ | '[NAME] | 120534 | 38SME4775028436 | [NAME] (GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0014 | 'NA | GRN | CERP-Improve Sona [NAME] Rd- 3km (Gp A) | Zana Group Company for General Contracts | [NAME] |  | Goofy | 180 | 2010-07-10 00:00:00 | Firm Fixed Price | 180 | 2010-07-10 00:00:00 | 2009-09-18 00:00:00 | 2009-09-21 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-08-24 00:00:00 |  | 2010-08-31 00:00:00 |  | 2010-09-30 00:00:00 |  |  |  | 2009-10-01 00:00:00 | 2009-10-15 00:00:00 |  | 2010-01-11 00:00:00 |  | 2010-01-17 00:00:00 |  | 2010-07-24 00:00:00 |  | 2010-07-10 00:00:00 |  |  |  |  |  | 2010-08-25 00:00:00 |  | 2011-08-25 00:00:00 |  | 2010-10-14 00:00:00 | 0.02 | 0 | 0 | 0 | 115500 | 0 | 0 | 0 | 0 | 0 | 115500 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | T | Contract Awarded - Construction Not Started | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Awaiting additional funds.  MAD 29 NOV 09 | 2009-11-28 00:00:00 | PRDC-Contractror shall provide all labor, materials and equipment necessary to improve a gravel road totaling 3KM's to benefit the Sona Goli Village  in Kirkuk. _x000D_ Effects:_x000D_ Improved road trafficability of road from village to market which affords villagers enhanced access to local and regional markets, fostering agricultural and econimic growth and providing safe passage in and out of the village.  Provides improved access for emergency responders in all weather conditions |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012228 |  |  | [NAME] |  |  |  |  | 2010-02-13 00:00:00
COM |  |  |  | '[NAME] | 124218 | 38SMD5048285827 | Kirkuk (GOV), [NAME] (Dist), Za'ab | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRD-N | Daquq Bridge Repair - CERP |  | [NAME] |  | Goofy | 120 | 2011-02-13 00:00:00 | Firm Fixed Price | 120 | 2011-02-13 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-03-15 00:00:00 |  | 2011-03-15 00:00:00 |  | 2011-04-14 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-16 00:00:00 |  | 2010-11-15 00:00:00 |  | 2011-02-14 00:00:00 |  | 2011-02-13 00:00:00 |  | 2011-02-28 00:00:00 |  |  |  | 2011-02-15 00:00:00 |  | 2012-02-15 00:00:00 |  | 2011-05-14 00:00:00 | 0 | 0 | 0 | 0 | 792000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | C | Concept Design Authorized | D0 | NO CURRENT PROBLEMS (ALL PHASES) |  | 2009-11-14 00:00:00 | Perform structural analysis and repair of an existing bridge in the city of Kirkuk.  Structural retrofit and bridge deck resurfacing where needed. _x000D_ Effects:_x000D_ Improve trafficability into and out of the area and improved safety in all weather conditions. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012458 |  |  | [NAME] |  |  |  |  | 2010-07-04 00:00:00
H2O |  |  |  | '[NAME] | 122703 | 38SLE8846016120 | [NAME] (GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] (Gp D) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 55521.34 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in [NAME] village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012371 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  | MIPR9J91842418 |  | '[NAME] | 122702 | 38SLE8877015260 | [NAME] (GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] at WCU ([NAME]) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 20572.66 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in [NAME] village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012370 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  |  |  | '[NAME] | 122706 | 38SMD5046789271 | [NAME] (GOVN), [NAME] (DIST) AL NOOR (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] (no2) WCU (Gp A) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 121563.71 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Replacement of an existing Water Compact Unit in Al Noor village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012374 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  |  |  | '[NAME] | 122704 | 38SLD9043295685 | [NAME] (GOVN), [NAME] (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] WCU (Gp D) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 40484 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in Al Safra village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012372 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  | MIPR9J9172366 | IRAQ | '[NAME] | 122511 | 38SME6266040080 | Kirkuk (Govn), Kirkuk (Dist), Dalo (City) | 1st | KIR | CETAG-NK | W917BE-09-C-0029 | 'NA | GRN | CERP [NAME] (Gp B) | [NAME] Company | [NAME] |  | Goofy | 90 | 2010-02-06 00:00:00 | Firm Fixed Price | 90 | 2010-02-06 00:00:00 | 2009-09-25 00:00:00 | 2009-09-27 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-03-08 00:00:00 |  | 2010-03-08 00:00:00 |  | 2010-04-07 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-10-05 00:00:00 | 2009-11-08 00:00:00 | 2009-11-11 00:00:00 | 2009-11-14 00:00:00 | 2009-12-08 00:00:00 |  | 2010-02-07 00:00:00 |  | 2010-02-06 00:00:00 |  |  |  |  |  | 2010-03-09 00:00:00 |  | 2011-03-09 00:00:00 |  | 2010-05-07 00:00:00 | 0.09 | 0.05 | 0 | 0 | 103490 | 0 | 0 | 0 | 0 | 0 | 103490 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | U | Construction Underway - On or Ahead of Schedule | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Soil being excavated for fence.  NPB 29NOV09 | 2009-11-29 00:00:00 | Rehabilitation of an existing Water Compact Unit in the Dalo village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ Effects:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012366 |  |  | [NAME] |  |  |  |  | 2010-05-30 00:00:00
H2O |  |  |  | '[NAME] | 122705 | 38SME3477122309 | [NAME] (GOVN), [NAME] (DIST) DIBIKA TAPPA (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] ([NAME]) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 115304 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Replacement of an existing Water Compact Unit in Dibika Tappa village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012373 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  |  |  | '[NAME] | 122709 | 38SME5624408119 | [NAME] (GOVN) [NAME] (DIST)  LAYLAN (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP Rehab Laylan WCU (Gp A) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 62760.32 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Replacement of an existing Water Compact Unit in the Laylan Village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012376 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  | MIPR 9J9102345 | IRAQ | '[NAME] | 122270 | 38SME3918040600 | [NAME] (GOVN), [NAME] (DIST), [NAME] (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0029 | 'NA | GRD-N | CERP Rehab Little [NAME] (Gp B) | [NAME] Company | [NAME] |  | Goofy | 90 | 2010-02-06 00:00:00 | Firm Fixed Price | 90 | 2010-02-06 00:00:00 | 2009-09-27 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-03-08 00:00:00 |  | 2010-03-08 00:00:00 |  | 2010-04-07 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-10-07 00:00:00 | 2009-11-08 00:00:00 | 2009-11-11 00:00:00 | 2009-11-14 00:00:00 | 2009-12-08 00:00:00 |  | 2010-02-07 00:00:00 |  | 2010-02-06 00:00:00 |  | 2010-02-21 00:00:00 |  |  |  | 2010-02-08 00:00:00 |  | 2011-02-08 00:00:00 |  | 2010-05-07 00:00:00 | 0.01 | 0.05 | 0 | 0 | 43761.75 | 0 | 0 | 0 | 0 | 0 | 43761.75 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | U | Construction Underway - On or Ahead of Schedule | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Soil being excavated for fence.  NPB 29NOV09 | 2009-11-29 00:00:00 | Rehabiliate Water Treatment Facility_x000D_ _x000D_ Effects:  Provide safe water supply to local residence in Little Darmen. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012412 |  |  | [NAME] |  |  |  |  | 2010-08-30 00:00:00
H2O |  |  |  | '[NAME] | 122701 | 38SME2850232195 | [NAME] (GOVN), [NAME] (DIST) MAISALOON (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP Rehab Maisaloon WCU ([NAME]) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 87301.35 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in Maisaloon village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012369 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  |  |  | '[NAME] | 122710 | 38SME1648314243 | [NAME] (GOVN), [NAME] (DIST) TOULIA (CITY), | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] Al Asi WCU ([NAME]) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-09 00:00:00 |  | 2011-05-09 00:00:00 |  | 2011-06-08 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-11-10 00:00:00 |  | 2011-04-10 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-07-08 00:00:00 | 0 | 0 | 0 | 0 | 130000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in Muzir Al Asi village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012377 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  |  |  | '[NAME] | 122110 | 38SME7977412743 | Kirkuk (GOVN), [NAME]CITY), Kirkuk (DIST) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRD-N | CERP [NAME] (Gp D) |  | [NAME] |  | Goofy | 180 | 2011-04-29 00:00:00 | Firm Fixed Price | 180 | 2011-04-29 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-29 00:00:00 |  | 2011-05-29 00:00:00 |  | 2011-06-28 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-31 00:00:00 |  | 2010-11-30 00:00:00 |  | 2011-06-04 00:00:00 |  | 2011-04-29 00:00:00 |  | 2011-05-14 00:00:00 |  |  |  | 2011-06-05 00:00:00 |  | 2012-06-04 00:00:00 |  | 2011-07-28 00:00:00 | 0 | 0 | 0 | 0 | 295380 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabiliate Water Treatment Facility_x000D_ _x000D_ Effects:  This Village of Tal Ali Compact Water Treatment Unit_x000D_ provides for approximately 300 families and 6 villages. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012415 |  |  | [NAME] |  |  |  |  | 2010-04-27 00:00:00
H2O |  |  |  | '[NAME] | 122708 | 38SME3698905400 | [NAME] (GOVN), TAZA (DIST) [NAME] (CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP [NAME] (Gp A) |  | [NAME] |  | Goofy | 180 | 2010-06-27 00:00:00 | Firm Fixed Price | 180 | 2010-06-27 00:00:00 |  | 2009-12-19 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-07-27 00:00:00 |  | 2010-07-27 00:00:00 |  | 2010-08-26 00:00:00 |  |  |  |  | 2009-12-29 00:00:00 |  | 2009-12-29 00:00:00 |  | 2010-01-28 00:00:00 |  | 2010-06-28 00:00:00 |  | 2010-06-27 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-09-25 00:00:00 | 0 | 0 | 0 | 0 | 93882.07 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Replacement of an existing Water Compact Unit in the Taza/[NAME] area of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012375 |  |  | [NAME] |  |  |  |  | 2010-05-25 00:00:00
H2O |  | MIPR9J91922475 | IRAQ | '[NAME] | 122839 | 38SME6422036390 | [NAME] (GOVN), DAQUQ (DIST), DAQUQ (CITY) | 1st | KIR | CETAG-NK | W917BE-09-C-0029 | 'NA | GRD-N | CERP Rehab the Goran WCU (Gp B) | [NAME] Company | [NAME] |  | Goofy | 90 | 2010-02-06 00:00:00 | Firm Fixed Price | 90 | 2010-02-06 00:00:00 | 2009-09-27 00:00:00 | 2009-09-29 00:00:00 |  |  |  |  |  |  |  |  |  | 2010-03-08 00:00:00 |  | 2010-03-08 00:00:00 |  | 2010-04-07 00:00:00 |  |  |  | 2009-10-03 00:00:00 | 2009-10-07 00:00:00 | 2009-11-08 00:00:00 | 2009-11-11 00:00:00 | 2009-11-14 00:00:00 | 2009-12-08 00:00:00 |  | 2010-03-23 00:00:00 |  | 2010-02-06 00:00:00 |  | 2010-02-21 00:00:00 |  |  |  | 2010-03-24 00:00:00 |  | 2011-03-24 00:00:00 |  | 2010-05-07 00:00:00 | 0.02 | 0.05 | 0 | 0 | 23000 | 0 | 0 | 0 | 0 | 0 | 23000 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | U | Construction Underway - On or Ahead of Schedule | D0 | NO CURRENT PROBLEMS (ALL PHASES) | GREEN: Soil being excavated for fence.  NPB 29NOV09 | 2009-11-29 00:00:00 | Rehabiliate Water Treatment Facility_x000D_ _x000D_ Effects:  Provide safe water supply to local residence. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012416 |  |  | [NAME] |  |  |  |  | 2010-05-21 00:00:00
H2O |  |  |  | '[NAME] | 122700 | 38SMD3987598741 | Kirkuk (GOVN), [NAME] (CITY), Kirkuk (DIST) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP Rehab Toulia WCU (Gp A) |  | [NAME] |  | Goofy | 180 | 2011-04-14 00:00:00 | Firm Fixed Price | 180 | 2011-04-14 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-14 00:00:00 |  | 2011-05-14 00:00:00 |  | 2011-06-13 00:00:00 |  |  |  |  | 2010-10-11 00:00:00 |  | 2010-10-16 00:00:00 |  | 2010-11-15 00:00:00 |  | 2011-04-15 00:00:00 |  | 2011-04-14 00:00:00 |  |  |  |  |  | 2011-05-15 00:00:00 |  | 2012-05-14 00:00:00 |  | 2011-07-13 00:00:00 | 0 | 0 | 0 | 0 | 62900.74 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | Rehabilitation of an existing Water Compact Unit in Toulia village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ Effects:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012365 |  |  | [NAME] |  |  |  |  | 2010-05-30 00:00:00
H2O |  |  |  | '[NAME] | 122065 | 38SME0245738263 | KIRKUK(GOVN), [NAME] (DIST) HAWIJA/TWAILA'A(CITY) | 1st | KIR | CETAG-NK | PRELIM | 'NA | GRN | CERP Rehab Twaila'a WCU ([NAME]) |  | [NAME] |  | Goofy | 180 | 2011-04-09 00:00:00 | Firm Fixed Price | 180 | 2011-04-09 00:00:00 |  | 2010-10-01 00:00:00 |  |  |  |  |  |  |  |  |  | 2011-05-24 00:00:00 |  | 2011-05-31 00:00:00 |  | 2011-06-30 00:00:00 |  |  |  |  | 2010-10-08 00:00:00 |  | 2010-10-11 00:00:00 |  | 2010-12-12 00:00:00 |  | 2011-04-23 00:00:00 |  | 2011-04-09 00:00:00 |  |  |  |  |  | 2011-05-25 00:00:00 |  | 2012-05-24 00:00:00 |  | 2011-07-14 00:00:00 | 0 | 0 | 0 | 0 | 99400 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | K | Final Design Complete - Construction Not Authorized | EB | SCOPE ISSUES, CORPS ISSUES | Solicitation Cancelled. On hold pending FY10 Funds  MEH26SEP09 | 2009-09-26 00:00:00 | PRDC-  Rehabilitation of an existing Water Compact Unit in the  Twaila¿a village of Kirkuk Governate. Provide  potable drinking water for provincial residents. Allows the Directorate of Water to reintegrate the facility into the municipal and provincial water network._x000D_ _x000D_ EFFECTS:_x000D_ Enable local water authority the ability to provide safe drinking water to the local population.  Each operating facility provides extended employment for up to 10 employees. |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | P0012191 |  |  | [NAME] |  |  |  |  | 2010-04-04 00:00:00