Spreadsheet: david_delainey__8059__enron equipment 052600
Sheet: Equip Status

MASTER TURBINE LIST
Developing Company | GT/ST/HRSG | Quantity | Manufacturer | Purchaser | On/Off Balance Sheet | BOP Purchased (Y/N) | Delivery Date(s) | Total Capex Commitment (MM USD) | Project(s) | Originator/  Developer | Hz | Total  MW @ ISO | Heat Rate | New/Used GT | Comments | Payment Dates & Amounts
ENA | LM6000 | 24 | GE | WLB | Off | Y - Transformers to be purchased 4/24/00 from ABB via WLB | 1-3 7/00; 4-6 8/00; 7-8 9/00; 9-11 10/00; 12-13 11/00; 14-15 12/00; 16-18 1/01; 19-20 2/01; 21-22 3/01; 23-24 4/01 | 336 | 2 - Con Ed                              4 - Las Vegas Co-Gen                                      4 - City of Austin                                  4- [NAME] (ESA)                                                     6 - Florida Merchant                                                                               2 - ENA Other                            2- City of San Antonio (tentative) | Dietrich/Jacoby | 60 | 1164 | 9805 | New
ENA | 7FA | 1 | GE | ENA |  |  | 2000-09-01 00:00:00 | 32 | Vitro/Mexico | [NAME] |  | 157
ENA | 7FA; ST not yet ordered | 1 | GE | WLB | Off | N | tentative 1/1/01 | 35 | Midwest/Peoples                     (Wilton Expansion) | Dietrich/ Luce | 60 | 156 |  | New | One of orginal Cogen Tech GTs; WLB and Peoples have ADA between themselves | See attached worksheet
ENA | 7FA2 | 3 | GE | WLB | Off | N |  |  | Pastoria | [NAME] | 60 | 750 |  | New
ENA | ST | 1 |  | ENA | On |  | 2000 | 2.3 | Korean
ENA | 7FA | 1 | GE | EECC | On | N | 2001-04-30 00:00:00 | 36 | 1 - ENA Coyote Springs 2 | [NAME] | 60 | 156 |  | New | aka NACO GTs
ENA | 11N1 | 2 | ABB | WLB | Off | N | Available Now | 26 | Canada | Dietrich/Jacoby | 60 | 166 |  | Used
EECC | 501D5A | 1 | Westinghouse | CALME | On | N | 2001-11-01 00:00:00 | 24 | CALME Panama | Shultz/Barto | 60 | 122 |  | New |  | 90% pd to date; shipment (est 6/3) - 5%; COD (est 8/1) - 5%
EECC | 7FA; 1 - ST | 2 | GE | WLB3 | Off | N | 1 - 7/01; 1 - 8/01; ST 8/01 | 95 | GenPower | Barto | 60 | 600 |  | New |  | See attached worksheet
EECC | 7FA; 1 - ST | 2 | GE | WLB3 | Off | N | 1 - 9/01; 1 - 10/01; ST 9/01 | 95 | GenPower | Barto | 60 | 600 |  | New |  | See attached worksheet which includes schedule for CS2 & NEPCO NESCO
EECC | 7FA | 1 | GE | EECC | On | N | 2001-09-01 00:00:00 | 54 | Goldendale (NEPCO) | Westfahl | 60 | 244 |  | New | aka NACO GTs | See attached worksheet
EECC | V94.2; ST; HRSG | 1 | Siemens; Toshiba ST & HRSG | EECC | On | N | 2001-11-01 00:00:00 | 64 | Croatia | Barto | 50 |  | 10083 | Used |  | 5% - manu release; 15% NTP; 15% 3 mos after NTP; 10% 6 mos after NTP; 20% delivery GT; 10% delieveru of generator; 5% delivery of PCC container; 15% completion of erection; 5% pass performance test
EECC | 7EA2 | 2 | GE | LJM | Off3,4 | N | 1 - 2/01; 1 - 2/02 | 36 |  | Barto | 60 | 156 | 10730 | New |  | See attached worksheet
EECC | 9FA2 | 3 | GE | EECC3 | On | N | 1 - 10/01; 1 - 11/01; 1 - 12/01 | 249 | Arcos (Spain) | Barto | 50 | 780 | 10083 | New | Subject to Sutton Bridge Settlement; due to timining issues, [NAME] has requested Enron to purchase on balance sheet
CALME | F6B Power Barges | 9 | GE | EI  Powerbarge Co. | On | N | Available Now | 72 | 2 - LIPA | [NAME] | 60 | 270 | 12,500 - 13,000 | Used
CALME | F6B | 2 | GEC | ENA | On | N | Available Now | 13 | MEAG | Dietrich/Jacoby | 60 | 60 |  | Used
ESA | 501F | 2 | Mitsubishi | WLB | Off4 | N | 1- 7/01; 1 - 8/01 | 70 | [NAME] | Wiggs | 60 | 368 |  | New
ESA | 501F1 | 2 | Mitsubishi | WLB | Off3,4 | N | 1 - 5/01; 1 - 10/01 | 75 | [NAME] or [NAME] | Wiggs | 60 | 368 |  | New
Enron Europe | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A
APACHI | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A | N/A
1ESA has option on these units which it expects to exercise 4/00 or 5/00
2Definitve agreement being negotiated
3Not officially in WLB but currently being sized for WLB
4ESA is currently negotiating a separate WLB-type facility for its projects