Spreadsheet: 836369d1689315154-remove-duplicated-in-textjoin-formula-tfs-cr-in-s03-vs-new-wp-and-takt-2023-07-10-example
Sheet: Baseline

WorkpackagesSynchro |  | WorkpackagesSynchro |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INFO | WorkpackagesSynchro
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | URB2A: Enbart Förmontage inlagda, samtliga AI för URB2A bör läggas in.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1.14: Spår 14
 |  |  |  |  |  | OLD TIMES, N/A |  |  |  | Time from ST6 (X2C) & ST7 (X2U), with modifications based on SRMS etc.
 |  |  |  |  |  | Preliminärt | Preliminärt | preliminärt |  | Preliminärt | preliminärt
WP origin | ID | Work package | Upgrade/Comfort | Coach | Description | Resources | Hours Per person | TOTAL TID | % of Work | Resources | Time (tot) | Prod.Takt | Behovsprövad | Flytta till takt 3 | WBS | QC | Critical Deadline | New WP | New WP WBS | Team | Night Shift | Coach lifted | Predecessors | Pre Condition | x | Comments to MAP/Work Order | Comments to Production Support | WP origin | WP several takts
TM5066 | 2671 | TM5066-20 | C | UB2-2 | Gruppförteckningar samtliga vagnar UB2 |  |  |  |  | 1 | 1 | 6 |  |  | 6.5 |  |  | WP235_PRE |  |  |  |  |  |  |  | laminering av samtliga innehållsförtäckningar. Kap 5.1 arbetssteg 10 och 30. |  | TM5066
PM4137 | 579 | PM4137 | C | UA2 | Upparbetning PIS-kåpa och fästen UA2 | 1 | 16 | 16 | 1 | 1 | 14 | 6 |  |  | 6.3 |  |  | WP235_PRE |  |  |  |  |  |  |  |  | Ren förmontage | PM4137
PM4007 | 561 | PM4007-20 | C | UA2 | Montage hörslingelåda UA2 | 1 | 8 | 8 | 0.5 | 1 | 7 | 6 |  |  | 6.5 |  |  | WP235_PRE |  |  |  |  |  |  |  | Kapitel 5.1.2 (Steg 10-70) | Kapitel 5.1.2 | PM4007
TM5066 | 2667 | TM5066-20 | C | UA2 | Gruppförteckningar samtliga vagnar UA2 |  |  |  |  | 1 | 1 | 6 |  |  | 6.5 |  |  | WP235_PRE |  |  |  |  |  |  |  | laminering av samtliga innehållsförtäckningar. Kap 5.1 arbetssteg 10 och 30. |  | TM5066
UP2008 | 141 | UP2008 | C | URB2 | Upparbetning skydd för dörrföring URB2 | 1 | 8 | 8 | 1 | 1 | 4 | 10 |  |  | 10.3 |  |  | WP235_PRE |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2008
WP24 | 1162 | WP24 | U | X2 | Disassembly of [NAME] | 2 | 6 |  | 1 | 2 | 6 | 1 |  |  | 1.1.5 | QC3 |  | WP24 |  |  |  |  |  |  |  |  |  | WP24
TM5168 | 2219 | TM5168 | C | URB2 | Montage bagageställ URB2 A-ände |  |  |  |  | 1 | 4 | 5 |  |  | 5.4 | [NAME] |  | WP243 |  |  |  |  |  |  |  |  |  | TM5168
TM5085 | 203 | TM5085 | C | URB2 | Inverterskåp U11 URB2 | 1 | 24 | 24 | 1 | 1 | 21 | 5 |  |  | 5.5 | [NAME] |  | WP243 |  |  |  |  |  |  |  | Utförs tillsammans med återmontage av hyllplan till U11. | Utförs tillsammans med återmontage av hyllplan till U11. | TM5085
PM4038 | 1007 | PM4038-20 | C | UB2X | Montage av elkamin UB2X | 1 | 8 | 8 | 0.6 | 1 | 8 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  |  |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 205 | PM4038-20 | C | URB2 | Montage av elkamin URB2 | 1 | 16 | 16 | 0.875 | 1 | 16 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  | PM4163 |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 1356 | PM4038-20 | C | UB2C | Montage av elkamin UB2C | 1 | 8 | 8 | 0.6 | 1 | 8 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  |  |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 2376 | PM4038-20 | C | UB2-2 | Montage av elkamin UB2 |  |  |  |  | 1 | 8 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  |  |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 792 | PM4038-20 | C | UB2 | Montage av elkamin UB2 | 1 | 8 | 8 | 0.6 | 1 | 8 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  |  |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 578 | PM4038-20 | C | UA2 | Montage av elkamin UA2 | 1 | 16 | 16 | 0.875 | 1 | 16 | 3 |  |  | 3.3 | [NAME] |  | [NAME] |  |  |  |  |  |  |  | Fullständigt montage exlusive rengöring |  | PM4038
PM4038 | 1908 | PM4038-10 | C | UA2 | Montage av elkamin UA2 | 1 | 2 | 2 | 0.1111111111111111 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
EXT06 | 1745 | EXT06 | C | UB2X | Polering av långbalk | 1 |  | 0 | 1 | 1 | 0 | N/A |  | x | 3.1 | [NAME] |  | EXT06 |  |  |  |  |  | Ext |  |  |  | EXT06
PM4038 | 1909 | PM4038-10 | C | UB2 | Montage av elkamin UB2 | 1 | 2 | 2 | 0.2 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
EXT06 | 1747 | EXT06 | C | URB2 | Polering av långbalk | 1 |  | 0 | 1 | 1 | 0 | N/A |  | x | 3.1 | [NAME] |  | EXT06 |  |  |  |  |  | Ext |  |  |  | EXT06
EXT06 | 1750 | EXT06 | C | UB2C | Polering av långbalk | 1 |  | 0 | 1 | 1 | 0 | N/A |  | x | 3.1 | [NAME] |  | EXT06 |  |  |  |  |  | Ext |  |  |  | EXT06
EXT06 | 2337 | EXT06 | C | UB2-2 | Polering av långbalk |  |  |  |  | 1 | 0 | N/A |  |  | 3.1 | [NAME] |  | EXT06 |  |  |  |  |  | Ext |  |  |  | EXT06
PM4006 | 342 | PM4006-10 | C | N/A | Montage Panel mellan fönster UB2 | 2 | 16 | 32 | 1 |  |  | N/A |  |  | 3.1 |  |  | N/A |  |  |  |  |  |  |  |  | Montage av Fästen, [NAME]: 5.1, 5.2, 5.3 ([NAME]) | PM4006
PM4014 | 344 | PM4014 | C | N/A | [NAME] UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 3.1 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4014
PM4004 | 358 | PM4004 | C | N/A | [NAME] och ledlist UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 3.1 |  |  |  |  |  |  |  |  |  |  |  | Takt 3 | PM4004
PM4090 | 360 | PM4090 | C | N/A | Montage innertak förrum UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.1 |  |  |  |  |  |  |  |  |  |  |  |  | PM4090
PM4030 | 364 | PM4030 | C | N/A | Montage av rullgardin UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.1 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4030
PM4035 | 403 | PM4035 | C | N/A | Serienummerlogg UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.1 |  |  | N/A |  |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | PM4035
WP147 | 463 | WP147B | U | N/A | Assembly of HVAC system | 1 | 0.25 |  | 1 |  |  | N/A |  |  | 3.1 |  |  |  |  |  |  |  | AW03, WP113-10 |  |  |  | Måste göras vid Takt 3 då HVAC skickas på upparbetning | WP147
TM5120 | 313 | TM5120-30 | C | N/A | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 3.1 |  |  |  |  |  |  |  |  |  |  |  | Takt 1, 2 och 3 Mampre: kan [NAME] i någon av dessa eller ska den delas upp i alla nämnda takter? MD: Bara Takt 3 | TM5120
PM4038 | 1902 | PM4038-10 | C | UB2C | Montage av elkamin UB2C | 1 | 2 | 2 | 0.2 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
PM4097 | 346 | PM4097-2030 | C | N/A | Förlängning av panelvägg UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.1, 3.2 |  |  |  |  |  |  |  |  |  |  |  | Väggen ska kapas I demontage, finns dock ingen exakt ritning på detta. PC-profil görs I steg 5, resten I steg 3. | PM4097
PM4038 | 1911 | PM4038-10 | C | UB2X | Montage av elkamin UB2X | 1 | 2 | 2 | 0.2 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
PM4038 | 1910 | PM4038-10 | C | URB2 | Montage av elkamin URB2 | 1 | 2 | 2 | 0.1111111111111111 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
PM4038 | 2375 | PM4038-10 | C | UB2-2 | Montage av elkamin UB2 |  |  |  |  | 1 | 2 | 10 |  |  | 10.3 |  |  | WP244_RW |  |  |  |  |  |  |  | Rengöring | Rengöring | PM4038
PM4040 | 2378 | PM4040-10 | C | UB2-2 | Montage standardtoalett UB2 |  |  |  |  | 1 | 12 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | [NAME] |  |  |  |  | - |  |  | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1, samt 5.10 | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.10 | PM4040
PM4040 | 1839 | PM4040-10 | C | UB2 | Montage standardtoalett UB2 | 1 | 12 | 12 | 0.3 | 1 | 12 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | [NAME] |  |  |  |  | - |  |  | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1, samt 5.10 | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.10 | PM4040
PM4040 | 1835 | PM4040-10 | C | URB2 | Montage standardtoalett URB2 | 1 | 12 | 12 | 0.3 | 1 | 12 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  | Grov |  |  | - |  |  | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1 | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9 | PM4040
PM4040 | 1841 | PM4040-10 | C | UB2C | Montage standardtoalett UB2C | 1 | 12 | 12 | 0.3 | 1 | 12 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  |  |  |  | - |  |  | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1, samt 5.10 | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.10 | PM4040
PM4040 | 1837 | PM4040-10 | C | UA2 | Montage standardtoalett UA2 | 1 | 12 | 12 | 0.3 | 1 | 12 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  |  |  |  | - |  |  | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1 samt 5.10 | Kapitel 5.1-5.3, 5.5-5.6, 5.8-5.9.1 samt 5.10 | PM4040
PM4042 | 2382 | PM4042-10 | C | UB2-2 | Montage dörr standardtoalett UB2 |  |  |  |  | 2 | 8 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  | Kapitel 5.1-5.2 | Kapitel 5.1-5.2 | PM4042
PM4042 | 1845 | PM4042-10 | C | UB2 | Montage dörr standardtoalett UB2 | 2 | 4 | 8 | 0.25 | 2 | 8 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  | Kapitel 5.1-5.2 | Kapitel 5.1-5.2 | PM4042
PM4042 | 1843 | PM4042-10 | C | URB2 | Montage dörr standardtoalett URB2 | 1 | 4 | 4 | 0.25 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  | Grov |  |  | [NAME] som PM4040 |  |  | Kapitel 5.1-5.2 | Kapitel 5.1-5.2 | PM4042
PM4042 | 1846 | PM4042-10 | C | UB2C | Montage dörr standardtoalett UB2C | 2 | 4 | 8 | 0.25 | 2 | 8 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  | Kapitel 5.1-5.2 | Kapitel 5.1-5.2 | PM4042
PM4042 | 1844 | PM4042-10 | C | UA2 | Montage dörr standardtoalett UA2 | 1 | 4 | 4 | 0.25 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  | Kapitel 5.1-5.2 | Kapitel 5.1-5.2 | PM4042
PM4160 | 948 | PM4160 | C | UB2X | Byte av dräneringsrör UB2X | 1 | 2 | 2 | 1 | 1 | 1 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
PM4160 | 216 | PM4160 | C | URB2 | Byte av dräneringsrör URB2 | 1 | 16 | 16 | 1 | 1 | 7 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
PM4160 | 1360 | PM4160 | C | UB2C | Byte av dräneringsrör UB2C | 1 | 4 | 4 | 1 | 1 | 1 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
PM4199 | 267 | PM4199 | C | URB2 | Montage av skötbord URB2 | 1 | 4 | 4 | 1 | 1 | 3.5 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4199
PM4160 | 2417 | PM4160 | C | UB2-2 | Byte av dräneringsrör UB2 |  |  |  |  | 1 | 1 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
PM4040 | 178 | PM4040-20 | C | URB2 | Montage standardtoalett URB2 | 1 | 28 | 28 | 0.7 | 1 | 28 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kapitel 5.7, 5.9.2, 5.12-5.33 | Kapitel 5.12-5.33 | PM4040
WP108 | 57 | WP108-20 | U | URB2 | Assembly of Toilet Lights | 1 | 2 |  | 1 | 1 | 2 | 3 |  |  | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kap 5.2.2 |  | WP108
PM4160 | 790 | PM4160 | C | UB2 | Byte av dräneringsrör UB2 | 1 | 4 | 4 | 1 | 1 | 1 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
TM5053 | 2044 | TM5053-30 | C | UB2X | LED-Strip toalett [NAME] från nödbelysning UB2X | 1 | 2 | 2 | 0.1818181818181818 | 1 | 2 | 3 |  |  | 3.1. | [NAME] |  | [NAME] |  |  |  |  | PM4089 |  |  | Kap 5.9 |  | TM5053
PM4074 | 191 | PM4074 | C | URB2 | [NAME] toalett URB2 | 2 | 48 | 96 | 1 | 1 | 14 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  |  |  | PM4074
PM4220 | 192 | PM4220 | C | URB2 | Montage av golvavlopp i stadardtoalett URB2 | 1 | 8 | 8 | 1 | 1 | 4 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4220
PM4074 | 1343 | PM4074 | C | UB2C | [NAME] toalett UB2C | 2 | 48 | 96 | 1 | 1 | 21 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  |  |  | PM4074
PM4220 | 1350 | PM4220 | C | UB2C | Montage av golvavlopp i stadardtoalett UB2C | 1 | 8 | 8 | 1 | 1 | 4 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  | Toalett |  |  |  | PM4220
PM4199 | 1322 | PM4199 | C | UB2C | Montage av skötbord UB2C | 1 | 16 | 16 | 1 | 1 | 7 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4199
PM4199 | 2433 | PM4199 | C | UB2-2 | Montage av skötbord UB2 |  |  |  |  | 1 | 7 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4199
PM4074 | 2389 | PM4074 | C | UB2-2 | [NAME] toalett UB2 |  |  |  |  | 1 | 21 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  |  |  | PM4074
PM4220 | 2435 | PM4220 | C | UB2-2 | Montage av golvavlopp i stadardtoalett UB2 |  |  |  |  | 1 | 4 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4220
WP108 | 1444 | WP108-20 | U | UB2C | Assembly of Toilet Lights | 1 | 2 |  | 1 | 1 | 2 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kap 5.3 (Steg 10-40) | Använd  instruktion WP107_108_109_UB2 för montage belysningarmatur | WP108
PM4040 | 1339 | PM4040-20 | C | UB2C | Montage standardtoalett UB2C | 1 | 28 | 28 | 0.7 | 1 | 28 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kapitel 5.7, 5.9.2, 5.12-5.33 | Kapitel 5.12-5.33 | PM4040
PM4040 | 2379 | PM4040-20 | C | UB2-2 | Montage standardtoalett UB2 |  |  |  |  | 1 | 28 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kapitel 5.7, 5.9.2, 5.12-5.33 | Kapitel 5.12-5.33 | PM4040
WP108 | 2518 | WP108-20 | U | UB2-2 | Assembly of Toilet Lights |  |  |  |  | 1 | 2 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kap 5.3 (Steg 10-40) |  | WP108
PM4074 | 771 | PM4074 | C | UB2 | [NAME] toalett UB2 | 2 | 48 | 96 | 1 | 1 | 21 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  |  |  | PM4074
PM4220 | 779 | PM4220 | C | UB2 | Montage av golvavlopp i stadardtoalett UB2 | 1 | 8 | 8 | 1 | 1 | 4 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4220
PM4199 | 760 | PM4199 | C | UB2 | Montage av skötbord UB2 | 1 | 16 | 16 | 1 | 1 | 7 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4199
PM4040 | 759 | PM4040-20 | C | UB2 | Montage standardtoalett UB2 | 1 | 28 | 28 | 0.7 | 1 | 28 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kapitel 5.7, 5.9.2, 5.12-5.33 | Kapitel 5.12-5.33 | PM4040
TM5053 | 2042 | TM5053-30 | C | UB2 | LED-Strip toalett [NAME] från nödbelysning UB2 | 1 | 2 | 2 | 0.1818181818181818 | 1 | 2 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4074 |  |  | Kap 5.7, 5.8. |  | TM5053
WP108 | 876 | WP108-20 | U | UB2 | Assembly of Toilet Lights | 1 | 2 |  | 1 | 1 | 2 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kap 5.3 (Steg 10-40) |  | WP108
TM5053 | 2045 | TM5053-30 | C | URB2 | LED-Strip toalett [NAME] från nödbelysning URB2 | 1 | 2 | 2 | 0.1818181818181818 | 1 | 2 | 3 |  |  | 3.2. | QC10 |  | [NAME] |  |  |  |  | PM4074 |  |  | Kap 5.10 |  | TM5053
TM5053 | 2043 | TM5053-30 | C | UB2C | LED-Strip toalett [NAME] från nödbelysning UB2C | 1 | 2 | 2 | 0.1818181818181818 | 1 | 2 | 3 |  |  | 3.2. | QC10 |  | [NAME] |  |  |  |  | PM4074 |  |  | Kap 5.7, 5.8. |  | TM5053
TM5053 | 2469 | TM5053-30 | C | UB2-2 | LED-Strip toalett [NAME] från nödbelysning UB2 |  |  |  |  | 1 | 2 | 3 |  |  | 3.2. | QC10 |  | [NAME] |  |  |  |  | PM4074 |  |  | Kap 5.7, 5.8. |  | TM5053
PM4160 | 597 | PM4160 | C | UA2 | Byte av dräneringsrör UA2 | 1 | 2 | 2 | 1 | 1 | 2 | 3 |  | x | 3.1 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | i samband med mattläggning | PM4160
PM5060 | 210 | PM5060 | C | URB2 | Montage av kabelskydds till LED-list URB2 | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM5060
PM5060 | 1017 | PM5060 | C | UB2X | Montage av kabelskydds till LED-list UB2X | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  | 3/5. Samtliga kåpor monteras I takt 5. 3&5 eller 3 eller 5? | PM5060
PM4202 | 1320 | PM4202 | C | UB2C | Montage av handtag i stadardtoalett UB2C | 1 | 8 | 8 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4202
TM5118 | 230 | TM5118 | C | URB2 | Upparbetning dörr standardtoalett | 1 | 1.6 | 1.6 | 1 | 1 | 3 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  | Förmontage, takt 6 | TM5118
TM5118 | 1325 | TM5118 | C | UB2C | Upparbetning dörr standardtoalett | 1 | 2.4 | 2.4 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  | Förmontage | TM5118
PM5060 | 1370 | PM5060 | C | UB2C | Montage av kabelskydds till LED-list UB2C | 1 | 1.6 | 1.6 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM5060
TM5119 | 252 | TM5119 | C | URB2 | Flytt av brandsläckare på nödutrustningslåda URB2 | 1 | 1.6 | 1.6 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | Samtidigt som PM4112 |  |  | Takt 6 | TM5119
TM5133 | 1780 | TM5133 | C | URB2 | Shimsning av dörrhandtag till stdtoalettdörr | 1 | 0.7000000000000001 | 0.7000000000000001 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4042-20 |  |  |  | Förmontage, [NAME] såfort materialet [NAME] till [NAME]. | TM5133
PM4202 | 239 | PM4202 | C | URB2 | Montage av handtag i stadardtoalett URB2 | 1 | 4 | 4 | 1 | 1 | 4 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4202
PM4202 | 2434 | PM4202 | C | UB2-2 | Montage av handtag i stadardtoalett UB2 |  |  |  |  | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4202
TM5133 | 1811 | TM5133 | C | UB2C | Shimsning av dörrhandtag till stdtoalettdörr | 1 | 2.1 | 2.1 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4042-20 |  |  |  | Förmontage, [NAME] såfort materialet [NAME] till [NAME]. | TM5133
PM5060 | 2447 | PM5060 | C | UB2-2 | Montage av kabelskydds till LED-list UB2 |  |  |  |  | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM5060
TM5118 | 2477 | TM5118 | C | UB2-2 | Upparbetning dörr standardtoalett |  |  |  |  | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  | Förmontage | TM5118
TM5133 | 2486 | TM5133 | C | UB2-2 | Shimsning av dörrhandtag till stdtoalettdörr |  |  |  |  | 1 | 1.5 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4042-20 |  |  |  | Förmontage, [NAME] såfort materialet [NAME] till [NAME]. | TM5133
PM4042 | 231 | PM4042-20 | C | URB2 | Montage dörr standardtoalett URB2 | 1 | 12 | 12 | 0.75 | 1 | 12 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som TM5118 |  | Kapitel 5.3-5.8 | Kapitel 5.3-5.8 | PM4042
PM4042 | 1326 | PM4042-20 | C | UB2C | Montage dörr standardtoalett UB2C | 2 | 12 | 24 | 0.75 | 2 | 24 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som TM5118 |  | Kapitel 5.3-5.8 | Kapitel 5.3-5.8 | PM4042
PM4042 | 2383 | PM4042-20 | C | UB2-2 | Montage dörr standardtoalett UB2 |  |  |  |  | 2 | 24 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som TM5118 |  | Kapitel 5.3-5.8 | Kapitel 5.3-5.8 | PM4042
TM5177 | 2761 | TM5177 | C | URB2 | CR196659 Montage av nytt ASSA låssystem |  |  |  |  |  |  | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  |  | TM5177
TM5177 | 2764 | TM5177 | C | UB2C | CR196659 Montage av nytt ASSA låssystem |  |  |  |  |  |  | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  |  | TM5177
TM5177 | 2765 | TM5177 | C | UB2-2 | CR196659 Montage av nytt ASSA låssystem |  |  |  |  |  |  | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  |  | TM5177
TM5118 | 768 | TM5118 | C | UB2 | Upparbetning dörr standardtoalett | 1 | 2.4 | 2.4 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  | Förmontage | TM5118
PM5060 | 801 | PM5060 | C | UB2 | Montage av kabelskydds till LED-list UB2 | 1 | 1.6 | 1.6 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM5060
TM5133 | 1789 | TM5133 | C | UB2 | Shimsning av dörrhandtag till stdtoalettdörr | 1 | 1.4 | 1.4 | 1 | 1 | 1.5 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4042-20 |  |  |  | Förmontage, [NAME] såfort materialet [NAME] till [NAME]. | TM5133
PM4202 | 761 | PM4202 | C | UB2 | Montage av handtag i stadardtoalett UB2 | 1 | 8 | 8 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4202
PM4042 | 769 | PM4042-20 | C | UB2 | Montage dörr standardtoalett UB2 | 2 | 12 | 24 | 0.75 | 2 | 24 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som TM5118 |  | Kapitel 5.3-5.8 | Kapitel 5.3-5.8 | PM4042
TM5177 | 2763 | TM5177 | C | UB2 | CR196659 Montage av nytt ASSA låssystem |  |  |  |  |  |  | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  |  | TM5177
PM4074 | 569 | PM4074 | C | UA2 | [NAME] toalett UA2 | 2 | 48 | 96 | 1 | 1 | 42 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4040 |  |  |  | X2U+X2C elmontage standard toalett. | PM4074
PM4220 | 575 | PM4220 | C | UA2 | Montage av golvavlopp i stdtoalett UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4220
PM4041 | 1768 | PM4041-20 | C | UB2C | Upparbetning standardtoalett UB2C | 1 | 4 | 4 | 0.125 | 2 | 4 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4040 5.20 |  |  | Kap 5.7 Montage av tak | Kap 5.7 Montage av tak | PM4041
PM4040 | 564 | PM4040-20 | C | UA2 | Montage standardtoalett UA2 | 1 | 28 | 28 | 0.7 | 1 | 28 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kapitel 5.7, 5.9.2, 5.12-5.33 | Kapitel 5.12-5.33 | PM4040
WP108 | 678 | WP108-20 | U | UA2 | Assembly of Toilet Lights | 1 | 2 |  | 1 | 1 | 2 | 3 |  |  | 3.2 | QC10 |  | [NAME] |  |  |  |  |  |  |  | Kap 5.3 | Kap 5.3 blir 2-12. | WP108
TM5053 | 2041 | TM5053-30 | C | UA2 | LED-Strip toalett [NAME] från nödbelysning UA2 | 1 | 2 | 2 | 0.1818181818181818 | 1 | 2 | 3 |  |  | 3.2. | QC10 |  | [NAME] |  |  |  |  | PM4074 |  |  | Kap 5.6 | Kap 5.6 flyttas till 2-12. | TM5053
PM5060 | 599 | PM5060 | C | UA2 | Montage av kabelskydds till LED-list UA2 | 1 | 1.6 | 1.6 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM5060
TM5118 | 610 | TM5118 | C | UA2 | Upparbetning dörr standardtoalett | 1 | 1.6 | 1.6 | 1 | 1 | 2 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  | Förmontage | TM5118
TM5133 | 1796 | TM5133 | C | UA2 | Shimsning av dörrhandtag till stdtoalettdörr | 1 | 0.7000000000000001 | 0.7000000000000001 | 1 | 1 | 1 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  | [NAME] som PM4042-20 |  |  |  | Förmontage, [NAME] såfort materialet [NAME] till [NAME]. | TM5133
PM4202 | 615 | PM4202 | C | UA2 | Montage av handtag i stadardtoalett UA2 | 1 | 1.6 | 1.6 | 1 | 1 | 4 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  |  |  |  |  | PM4202
PM4042 | 611 | PM4042-20 | C | UA2 | Montage dörr standardtoalett UA2 | 1 | 12 | 12 | 0.75 | 1 | 12 | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som TM5118 |  | Kapitel 5.3-5.8 | Kapitel 5.3-5.8 | PM4042
TM5177 | 2762 | TM5177 | C | UA2 | CR196659 Montage av nytt ASSA låssystem |  |  |  |  |  |  | 3 |  |  | 3.4 | QC10 |  | [NAME] |  |  |  |  |  | [NAME] som PM4042-20 |  |  |  | TM5177
PM4041 | 1766 | PM4041-20 | C | URB2 | Upparbetning standardtoalett URB2 | 1 | 4 | 4 | 0.125 | 2 | 4 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4040 5.20 |  |  | Kap 5.7 Montage av tak | Kap 5.7 Montage av tak | PM4041
PM4041 | 2381 | PM4041-20 | C | UB2-2 | Upparbetning standardtoalett UB2 |  |  |  |  | 2 | 4 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4040 5.20 |  |  | Kap 5.7 Montage av tak | Kap 5.7 Montage av tak | PM4041
PM4041 | 1767 | PM4041-20 | C | UB2 | Upparbetning standardtoalett UB2 | 1 | 4 | 4 | 0.125 | 2 | 4 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4040 5.20 |  |  | Kap 5.7 Montage av tak | Kap 5.7 Montage av tak | PM4041
PM4041 | 1769 | PM4041-20 | C | UA2 | Upparbetning standardtoalett UA2 | 1 | 4 | 4 | 0.125 | 1 | 4 | 3 |  | x | 3.2 | QC10 |  | [NAME] |  |  |  |  | PM4040 5.20 |  |  | Kap 5.7 Montage av tak | Kap 5.7 Montage av tak | PM4041
FM3006 | 2758 | FM3006 | C | UB2 | CR196659 Förmontage av ASSA kontrollbox |  |  |  |  |  |  | 6 |  |  | 6.3 |  |  | WP246_PRE |  |  |  |  |  |  |  |  |  | FM3006
FM3006 | 2756 | FM3006 | C | URB2 | CR196659 Förmontage av ASSA kontrollbox |  |  |  |  |  |  | 6 |  |  | 6.3 |  |  | WP246_PRE |  |  |  |  |  |  |  |  |  | FM3006
FM3006 | 2759 | FM3006 | C | UB2C | CR196659 Förmontage av ASSA kontrollbox |  |  |  |  |  |  | 6 |  |  | 6.3 |  |  | WP246_PRE |  |  |  |  |  |  |  |  |  | FM3006
FM3006 | 2760 | FM3006 | C | UB2-2 | CR196659 Förmontage av ASSA kontrollbox |  |  |  |  |  |  | 6 |  |  | 6.3 |  |  | WP246_PRE |  |  |  |  |  |  |  |  |  | FM3006
FM3006 | 2757 | FM3006 | C | UA2 | CR196659 Förmontage av ASSA kontrollbox |  |  |  |  |  |  | 6 |  |  | 6.3 |  |  | WP246_PRE |  |  |  |  |  |  |  |  |  | FM3006
PM4041 | 535 | PM4041-10 | C | UA2 | Upparbetning standardtoalett UA2 | 1 | 28 | 28 | 0.875 | 1 | 28 | 10 |  |  | 10.3 |  |  | WP246_RW |  |  |  |  |  |  |  | Kap 5.1-5.6. | Kap 5.1-5.6. Montage sker i takt 3. | PM4041
PM4041 | 723 | PM4041-10 | C | UB2 | Upparbetning standardtoalett UB2 | 1 | 28 | 28 | 0.875 | 2 | 28 | 10 |  |  | 10.3 |  |  | WP246_RW |  |  |  |  |  |  |  | Kap 5.1-5.6. | Kap 5.1-5.6. Montage sker i takt 3. | PM4041
PM4041 | 132 | PM4041-10 | C | URB2 | Upparbetning standardtoalett URB2 | 1 | 28 | 28 | 0.875 | 2 | 28 | 10 |  |  | 10.3 |  |  | WP246_RW |  |  |  |  |  |  |  | Kap 5.1-5.6. | Kap 5.1-5.6. Montage sker i takt 3. | PM4041
PM4041 | 1290 | PM4041-10 | C | UB2C | Upparbetning standardtoalett UB2C | 1 | 28 | 28 | 0.875 | 2 | 28 | 10 |  |  | 10.3 |  |  | WP246_RW |  |  |  |  |  |  |  | Kap 5.1-5.6. | Kap 5.1-5.6. Montage sker i takt 3. | PM4041
PM4041 | 2380 | PM4041-10 | C | UB2-2 | Upparbetning standardtoalett UB2 |  |  |  |  | 2 | 28 | 10 |  |  | 10.3 |  |  | WP246_RW |  |  |  |  |  |  |  | Kap 5.1-5.6. | Kap 5.1-5.6. Montage sker i takt 3. | PM4041
WP176 | 2270 | WP176-60 | U | UA2 | Rework (Reprocessing) Svängbara Ramen | 1 | 3 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 |  | WP176
WP158 | 2301 | WP158-30 | U | UA2 | Assembly of LV Cabinet (Control) K1 |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4.3 |  | WP158
WP156 | 2304 | WP156-30 | U | URB2 | Assembly of LV Cabinet (Control K40) |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | 5.2.2 (arbetssteg 20-30) och 5.2.3 |  | WP156
WP176 | 2271 | WP176-60 | U | UB2 | Rework (Reprocessing) Svängbara Ramen | 1 | 5 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 |  | WP176
PM4007 | 318 | PM4007-20 | C | N/A | Montage hörslingelåda UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.2 |  |  | N/A |  |  |  |  |  |  |  |  | Kapitel 5.2.2 | PM4007
PM4040 | 343 | PM4040 | C | N/A | Montage standardtoalett A-Ände UB2 | 1 | 40 | 40 | 1 |  |  | N/A |  |  | 3.2 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4040
PM4074 | 355 | PM4074 | C | N/A | [NAME] toalett UB2 | 2 | 40 | 80 | 1 |  |  | N/A |  |  | 3.2 |  |  |  |  |  |  |  |  |  |  |  |  | PM4074
PM4169 | 362 | PM4169 | C | N/A | Montage takkasetter UB2 | 2 | 24 | 48 | 1 |  |  | N/A |  |  | 3.2 |  |  |  |  |  |  |  |  |  |  |  |  | PM4169
PM4013 | 388 | PM4013 | C | N/A | Montage Kaminskydd UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.2 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4013
PM4006 | 1595 | PM4006-20 | C | N/A | Montage Panel mellan fönster UB2 | 2 | 16 | 32 | 1 |  |  | N/A |  |  | 3.2 |  |  | N/A |  |  |  |  |  |  |  |  | [NAME], [NAME]: 5.4, 5.5 | PM4006
PM4072 | 1551 | PM4072-10 | C | N/A | Montage och inkoppling av PIS-Display UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.2 |  |  |  |  |  |  |  | PM4014 |  |  |  | Kapitel 5.1.1 | PM4072
WP158 | 2300 | WP158-30 | U | UB2 | Assembly of LV Cabinet (Control) K1 |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4.3 |  | WP158
WP176 | 2269 | WP176-60 | U | URB2 | Rework (Reprocessing) Svängbara Ramen | 1 | 5 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 (Steg 30-90) |  | WP176
WP176 | 2268 | WP176-60 | U | URB2A | Rework (Reprocessing) Svängbara Ramen | 1 | 3 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 |  | WP176
WP158 | 2302 | WP158-30 | U | URB2A | Assembly of LV Cabinet (Control) K1 |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4.3 |  | WP158
TM5125 | 796 | TM5125 | C | UB2 | Upparbetning montageförbättringar mellanväggar | 0.6 | 8 | 4.8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4153 |  |  |  | Tillsammans med bagageställ/bagagevägg | TM5125
PM4105 | 773 | PM4105 | C | UB2 | Montage bagageställ UB2 | 2 | 24 | 48 | 1 | 2 | 42 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4097-30 |  |  |  | Går att montera i takt 5, beror på tid. | PM4105
TM5108 | 782 | TM5108 | C | UB2 | Montage av skyddsstång bagageställ UB2 | 1 | 8 | 8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4105 |  |  |  | 3/5. Monteras med PM4140. | TM5108
PM4153 | 794 | PM4153 | C | UB2 | Montage mellanvägg vid bagageställ UB2 | 2 | 16 | 32 | 1 | 2 | 32 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4105 |  |  |  | Takt 5 beroende på tid och omfattning av nytt bagageställ. Fäste för bagageställ måste monteras innan panel över fönster | PM4153
WP176 | 2272 | WP176-60 | U | UB2C | Rework (Reprocessing) Svängbara Ramen | 1 | 5 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 |  | WP176
WP176 | 2273 | WP176-60 | U | UB2X | Rework (Reprocessing) Svängbara Ramen | 1 | 3 |  | 1 | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | 5.3.12 (Utför samma arbete som [NAME], finns ej mått på ritning) |  | WP176
WP127 | 2303 | WP127-30 | U | UB2X | Assembly of LV Cabinet (E.K10) |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4 och bilaga 6.3 (Även upparbetning av kontrollpanel på höger underhållslucka K10) |  | WP127
WP158 | 2305 | WP158-30 | U | UB2C | Assembly of LV Cabinet (Control) K1 |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4.3 |  | WP158
WP158 | 2555 | WP158-30 | U | UB2-2 | Assembly of LV Cabinet (Control) K1 |  |  |  |  | 1 | 2 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | KAP 5.4.3 |  | WP158
WP176 | 2565 | WP176-60 | U | UB2-2 | Rework (Reprocessing) Svängbara Ramen |  |  |  |  | 1 | 0.5 | 10 |  |  | 10.2 |  |  | WP247_RW |  |  |  |  |  |  |  | Kapitel 5.3.2 |  | WP176
PM4159 | 187 | PM4159 | C | URB2 | Fogning av fönster UTV URB2 | 1 | 40 | 40 | 1 | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4159 | 977 | PM4159 | C | UB2X | Fogning av fönster UTV UB2X | 1 | 24 | 24 | 1 | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4159 | 1337 | PM4159 | C | UB2C | Fogning av fönster UTV UB2C | 1 | 24 | 24 | 1 | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4159 | 2416 | PM4159 | C | UB2-2 | Fogning av fönster UTV UB2 |  |  |  |  | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4159 | 763 | PM4159 | C | UB2 | Fogning av fönster UTV UB2 | 1 | 24 | 24 | 1 | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4159 | 539 | PM4159 | C | UA2 | Fogning av fönster UTV UA2 | 1 | 24 | 24 | 1 | 1 | 21 | 3 |  |  | 3.5 | [NAME] |  | WP248 |  |  |  |  |  |  |  |  |  | PM4159
PM4180 | 2299 | PM4180-20 | C | URB2 | Förbereldelse foliering invändigt URB2 |  |  |  |  | 2 | 53 | 3 |  | x | 3.1 |  |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.10, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 2297 | PM4180-20 | C | UB2C | Förbereldelse foliering invändigt UB2C |  |  |  |  | 1 | 39 | 3 |  | x | 3.1 | [NAME] |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.5-5.1.9, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 2298 | PM4180-20 | C | UB2X | Förbereldelse foliering invändigt UB2X |  |  |  |  | 2 | 39 | 3 |  | x | 3.1 | [NAME] |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.4, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 2429 | PM4180-20 | C | UB2-2 | Förbereldelse foliering invändigt UB2 |  |  |  |  | 1 | 18 | 3 |  | x | 3.1 | [NAME] |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.5-5.1.9, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 2296 | PM4180-20 | C | UB2 | Förbereldelse foliering invändigt UB2 |  |  |  |  | 1 | 18 | 3 |  | x | 3.1 | [NAME] |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.5-5.1.9, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
TM5054 | 1026 | TM5054-20 | C | UB2X | Montage rullbälte UB2X | 1 | 0.8 | 0.8 | 1 |  |  | 3 |  |  | 3.2 | [NAME] |  | WP249 |  |  |  |  |  |  |  | Kap 5.2 | [NAME] tas bort, tankevurpa | TM5054
PM4180 | 2295 | PM4180-20 | C | UA2 | Förbereldelse foliering invändigt UA2 |  |  |  |  | 1 | 18 | 3 |  | x | 3.1 | [NAME] |  | WP249 |  |  |  |  | WP146-10 |  |  | Kap 5.1.1, 5.1.5-5.1.9, 5.1.13 | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4008 | 1588 | PM4008-10 | C | N/A | Montage Panel över fönster UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  |  |  |  |  | Montage av paneler bakom bagageställ/paneler som inte placeras under hatthyllor. Utförs i samband med montage bagageställ. | PM4008
WP25 | 1163 | WP25 | U | X2 | Disassembly of [NAME] | 2 | 8 |  | 1 | 2 | 8 | 1 |  |  | 1.1.1 | QC3 |  | WP25 |  |  |  |  |  |  |  |  |  | WP25
[NAME] | 963 | [NAME] | C | UB2X | Foliering utvändigt UB2X | 1 | 40 | 40 | 1 | 1 | 21 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
[NAME] | 182 | [NAME] | C | URB2 | Foliering utvändigt URB2 | 2 | 16 | 32 | 1 | 2 | 28 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
[NAME] | 1330 | [NAME] | C | UB2C | Foliering utvändigt UB2C | 1 | 40 | 40 | 1 | 1 | 14 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
[NAME] | 2418 | [NAME] | C | UB2-2 | Foliering utvändigt UB2 |  |  |  |  | 1 | 14 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
[NAME] | 751 | [NAME] | C | UB2 | Foliering utvändigt UB2 | 1 | 40 | 40 | 1 | 1 | 14 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
[NAME] | 533 | [NAME] | C | UA2 | Foliering utvändigt UA2 | 1 | 40 | 40 | 1 | 1 | 21 | 2 | [NAME] |  | 2.1 | [NAME] |  | WP251 |  |  |  |  |  |  |  | Fristående- kan göras när som i Takt 2 | Takt 2 enligt Gränssnitt (Fristående- kan göras när som i Takt 2) | [NAME]
TM5075 | 130 | TM5075 | C | URB2 | Montage av styrplugg i självtagningsmonter URB2 | 1 | 4 | 4 | 1 | 1 | 4 | 5 |  |  | 5 | QC13 |  | WP252 |  |  |  |  |  | Bistro (Multirail) |  |  | Förmontage | TM5075
PM4147 | 588 | PM4147 | C | UA2 | Montage bagageställ UA2 | 1 | 32 | 32 | 1 | 2 | 28 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4111 |  |  |  | Takt 3 | PM4147
TM5064 | 227 | TM5064 | C | URB2 | Justering av luckor i bistro | 2 | 1.6 | 3.2 | 1 | 2 | 3 | 5 |  |  | 5.4 | QC13 |  | WP252 |  |  |  |  |  |  |  |  |  | TM5064
[NAME] | 1718 | TM5101-20 | C | URB2 | [NAME] för eventuellt vattenläckage bakom självtagningsmonter | 1 | 3 | 3 | 0.375 | 1 | 1.5 | 5 |  |  | 5.4 | QC13 |  | WP252 |  |  |  |  |  |  |  | Kapitel 5.1 (Enbart steg 40, 60, 80) | Kapitel 5.1 (Enbart steg 40, 60, 80) | [NAME]
TM5107 | 166 | TM5107 | C | URB2 | Sopsortering URB2 | 1 | 4 | 4 | 1 | 1 | 7 | 5 |  |  | 5.4 | QC13 |  | WP252 |  |  |  |  |  |  |  |  | Kan ej göras som förmontage då fästen måste monteras linjerat på både möbel och vägg. Bör ingå i PM4116 Slutmontage | TM5107
TM5103 | 1720 | TM5103 | C | URB2 | Prepareringsyta Bistro URB2 | 1 | 0.5 | 0.5 | 0.0625 | 1 | 8 | 5 |  |  | 5.5 | QC13 |  | WP252 |  |  |  |  |  |  |  |  |  | TM5103
TM5112 | 269 | TM5112 | C | URB2 | Montage av passbit vid väggpanel URB2 | 1 | 4 | 4 | 1 | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP252 |  |  |  |  |  |  |  |  |  | TM5112
TM5015 | 241 | TM5015 | C | URB2 | Fogning av bistro URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC13 |  | WP252 |  |  |  |  |  |  |  |  | Takt 5. | TM5015
TM5019 | 211 | TM5019 | C | URB2 | Montage av Torky URB2 | 1 | 1 | 1 | 1 | 1 | 4 | 5 |  |  | 5.4 | QC13 |  | WP252 |  |  |  |  |  |  |  |  | kan omöjligt ta 8h. Ändras till 1h | TM5019
PM4025 | 215 | PM4025-10 | C | URB2 | Montage innertak vestibul URB2 | 1 | 16 | 16 | 1 | 2 | 8 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  | WP109? |  |  |  |  |  | [NAME] (Critical dealine WP175-20) | [NAME] vagnen är nere | PM4025
PM4025 | 2241 | PM4025-20 | C | URB2 | Montage innertak vestibul URB2 | 1 | 14 | 1 |  | 1 | 2 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM4025 | 1002 | PM4025-10 | C | UB2X | Montage innertak vestibul UB2X | 1 | 4 | 4 | 1 | 2 | 14 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  |  |  |  |  |  |  | Montage av Stomme | [NAME] vagnen är nere | PM4025
PM4025 | 1332 | PM4025-10 | C | UB2C | Montage innertak vestibul UB2C | 2 | 32 | 64 | 1 | 2 | 8 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  |  |  |  |  |  |  | Montage av Stomme |  | PM4025
PM4025 | 2244 | PM4025-20 | C | UB2C | Montage innertak vestibul UB2C | 2 | 14 | 1 |  | 1 | 4 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM5013 | 2247 | PM5013-20 | C | UB2X | "+H1_+H4" Vestibul EL-montage UB2X | 1 | 80 | 80 | 1 | 1 | 2 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
PM5013 | 2248 | PM5013-20 | C | UB2C | "+H1_+H4" Vestibul EL-montage UB2C | 2 | 40 | 80 | 1 | 2 | 4 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
TM5108 | 603 | TM5108 | C | UA2 | Montage av skyddsstång bagageställ UA2 | 1 | 8 | 8 | 1 | 1 | 7 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4147 |  |  |  | 3/5. Monteras med PM4140. takt 3 och 5 eller [NAME] [NAME]? | TM5108
TM5125 | 1023 | TM5125 | C | UB2X | Upparbetning montageförbättringar mellanvägg | 0.6 | 8 | 4.8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4153 |  |  |  | Tillsammans med bagageställ/bagagevägg | TM5125
TM5125 | 1372 | TM5125 | C | UB2C | Upparbetning montageförbättringar mellanväggar | 0.6 | 8 | 4.8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4153 |  |  |  | Tillsammans med bagageställ/bagagevägg. Utgår senare iom nya bagageställen | TM5125
TM5125 | 226 | TM5125 | C | URB2 | Upparbetning montageförbättringar mellanväggar | 0.6 | 8 | 4.8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME], PM4140-10 |  |  |  | Tillsammans med bagageställ/bagagevägg. [NAME] bagageställ | TM5125
TM5125 | 2483 | TM5125 | C | UB2-2 | Upparbetning montageförbättringar mellanväggar |  |  |  |  | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4153 |  |  |  | Tillsammans med bagageställ/bagagevägg | TM5125
PM4101 | 377 | PM4101 | C | N/A | Montage Brandvaranare UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.3 | [NAME] |  |  |  |  |  |  |  |  |  |  |  | PM4101
PM4105 | 357 | PM4105 | C | N/A | Montage bagageställ UB2 | 2 | 24 | 48 | 1 |  |  | N/A |  |  | 3.3 |  |  |  |  |  |  |  |  |  |  |  | Går att montera i takt 5, beror på tid. | PM4105
TM5108 | 366 | TM5108 | C | N/A | Montage av skyddsstång bagageställ UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.3 |  |  |  |  |  |  |  |  |  |  |  | 3/5. Monteras med PM4140. | TM5108
PM4038 | 376 | PM4038 | C | N/A | Montage av elkamin UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4038
PM4153 | 378 | PM4153 | C | N/A | Montage mellanvägg vid bagageställ UB2 | 2 | 16 | 32 | 1 |  |  | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  |  |  |  |  | Takt 5 beroende på tid och omfattning av nytt bagageställ. Fäste för bagageställ måste monteras innan panel över fönster | PM4153
PM4165 | 379 | PM4165 | C | N/A | Montage trappnos och fogning UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.3 |  |  |  |  |  |  |  |  |  |  |  |  | PM4165
TM5125 | 380 | TM5125 | C | N/A | Upparbetning montageförbättringar mellanväggar | 0.6 | 8 | 4.8 | 1 |  |  | N/A |  |  | 3.3 |  |  |  |  |  |  |  |  |  |  |  | Tillsammans med bagageställ/bagagevägg | TM5125
PM4141 | 1000 | PM4141 | C | UB2X | Montage bagageställ UB2X | 2 | 8 | 16 | 1 | 2 | 14 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4008-10 |  |  |  | Takt 5 beroende på hur det nya bagagestället levereras, kan vara platsbrist [NAME] den efter stolar om den är förmonterad. | PM4141
TM5108 | 1004 | TM5108 | C | UB2X | Montage av skyddsstång bagageställ UB2X | 1 | 8 | 8 | 1 | 1 | 7 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4141 |  |  |  | 3/5. Monteras med PM4140.  3&5 eller 3 eller 5? | TM5108
PM4153 | 1014 | PM4153 | C | UB2X | Montage mellanvägg vid bagageställ UB2X | 2 | 8 | 16 | 1 | 2 | 16 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4141 |  |  | Enbart kapitel 5.3.1 Montage av bagagestopp | Takt 5 beroende på tid och omfattning av nytt bagageställ. Fäste för bagageställ måste monteras innan panel över fönster | PM4153
PM4105 | 1344 | PM4105 | C | UB2C | Montage bagageställ UB2C | 2 | 24 | 48 | 1 | 2 | 42 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4097-30 |  |  |  | Går att montera i takt 5, beror på tid. | PM4105
TM5108 | 1355 | TM5108 | C | UB2C | Montage av skyddsstång bagageställ  UB2C | 1 | 8 | 8 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4105 |  |  |  | 3/5. Monteras med PM4140. | TM5108
PM4153 | 1367 | PM4153 | C | UB2C | Montage mellanvägg vid bagageställ UB2C | 2 | 16 | 32 | 1 | 2 | 32 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | PM4105 |  |  |  | Takt 5 beroende på tid och omfattning av nytt bagageställ. Fäste för bagageställ måste monteras innan panel över fönster | PM4153
TM5108 | 258 | TM5108 | C | URB2 | Montage av skyddsstång bagageställ URB2 | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4140-10 |  |  |  | 3/5. Monteras med PM4140. | TM5108
PM4025 | 2250 | PM4025-20 | C | UB2X | Montage innertak vestibul UB2X |  |  |  |  | 1 | 2 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM4140 | 1546 | PM4140-10 | C | URB2 | Montage bagageställ URB2 | 2 | 16 | 32 | 0.8888888888888888 | 2 | 24 | N/A |  |  | 3.3 |  |  | N/A |  |  |  |  | [NAME] som PM4008-10 |  |  | Kapitel 5.2 | Kapitel 5.2 | PM4140
PM4025 | 2364 | PM4025-10 | C | UB2-2 | Montage innertak vestibul UB2 |  |  |  |  | 2 | 8 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  |  |  |  |  |  |  | Montage av Stomme | CD: WP112-10 | PM4025
PM4025 | 2365 | PM4025-20 | C | UB2-2 | Montage innertak vestibul UB2 |  |  |  |  | 1 | 4 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM5013 | 2442 | PM5013-20 | C | UB2-2 | "+H1_+H4" Vestibul EL-montage UB2 |  |  |  |  | 2 | 4 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
PM4025 | 764 | PM4025-10 | C | UB2 | Montage innertak vestibul UB2 | 2 | 16 | 32 | 1 | 2 | 8 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  |  |  |  |  |  |  | Montage av Stomme | CD: WP112-10 | PM4025
PM4025 | 2243 | PM4025-20 | C | UB2 | Montage innertak vestibul UB2 | 2 | 14 | 1 |  | 1 | 4 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM5013 | 2246 | PM5013-20 | C | UB2 | "+H1_+H4" Vestibul EL-montage UB2 | 2 | 40 | 80 | 1 | 2 | 4 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
PM5013 | 2245 | PM5013-20 | C | URB2 | "+H1_+H4" Vestibul EL-montage URB2 | 2 | 80 | 160 | 1 | 1 | 2 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
PM4025 | 538 | PM4025-10 | C | UA2 | Montage innertak vestibul UA2 | 2 | 16 | 32 | 1 | 2 | 8 | 2 |  |  | 2.2 | QC16 | 2.2 | WP253 |  |  |  |  |  |  |  | Montage av Stomme | [NAME] vagnen är nere | PM4025
PM4025 | 2242 | PM4025-20 | C | UA2 | Montage innertak vestibul UA2 | 2 | 28 | 1 |  | 1 | 4 | 2 | [NAME] |  | 2.2 | QC16 |  | WP253 |  |  |  |  |  | [NAME] som PM5013-20 |  | Montage av Luckor + Inkoppling |  | PM4025
PM5013 | 2249 | PM5013-20 | C | UA2 | "+H1_+H4" Vestibul EL-montage UA2 | 2 | 24 | 48 | 1 | 2 | 4 | 2 |  |  | 2.2 | QC5 |  | WP253 |  |  |  |  |  | [NAME] som PM4025-20 |  | Montage av plint i vagn + Inkoppling |  | PM5013
PM4173 | 1250 | PM4173 | C | X2 | Montage noskon X2 | 1 | 16 | 16 | 1 | 2 | 28 | 5 |  |  | 1.9.1 |  |  | WP255 |  |  |  |  |  |  |  |  |  | PM4173
PM4175 | 1249 | PM4175 | C | X2 | Montage yttre utrustning X2 | 1 | 16 | 16 | 1 | 1 | 40 | 5 |  |  | 1.9.1 |  |  | WP255 |  |  |  |  |  |  |  |  |  | PM4175
PM4176 | 1744 | PM4176-20 | C | X2 | Montage banröjare X2 | 1 | 4 | 4 | 0.05882352941176471 | 1 | 4 | 5 |  |  | 1.9.5 |  |  | WP255 |  |  |  |  |  |  |  | Kapitel 5.2. Fogning av plogen, efter målning | Kapitel 5.2. Fogning av plogen, efter lackering | PM4176
PM4173 | 970 | PM4173 | C | UB2X | Montage noskon UB2X | 2 | 16 | 32 | 1 | 2 | 28 | 5 |  |  | 5.7.1 | [NAME] |  | WP255 |  |  |  |  |  |  |  |  |  | PM4173
PM4175 | 1020 | PM4175 | C | UB2X | Montage yttre utrustning UB2X | 1 | 16 | 16 | 1 | 1 | 14 | 5 |  |  | 5.7.1 | [NAME] |  | WP255 |  |  |  |  |  |  |  |  | [NAME]. Detta görs efter lackering. Takt 5 fortsätter 1 vecka efter lackering. | PM4175
PM4176 | 1867 | PM4176-20 | C | UB2X | Montage banröjare UB2X | 1 | 4 | 4 | 0.05882352941176471 | 1 | 4 | 5 |  |  | 5.7.1 | [NAME] |  | WP255 |  |  |  |  |  |  |  | Kapitel 5.2. Fogning av plogen, efter målning | Fogning görs I slutet av takt 5 likt PM4175. | PM4176
UP2011 | 2675 | UP2011-20 | C | X2 | Målning exteriört X2 och UB2X |  |  |  |  | 1 | 6 | 10 |  |  | 10.5 | [NAME] |  | WP255_RW |  |  |  |  |  |  |  | Kap 6.1 |  | UP2011
UP2011 | 2674 | UP2011-20 | C | UB2X | Målning exteriört X2 och UB2X |  |  |  |  | 1 | 6 | 10 |  |  | 10.5 | [NAME] |  | WP255_RW |  |  |  |  |  |  |  | Kap 6.1 |  | UP2011
PM4165 | 1364 | PM4165-10 | C | UB2C | Montage trappnos och fogning UB2C | 1 | 12 | 12 | 0.75 | 1 | 12 | 3 |  |  | 3.3 | [NAME] |  | WP256 |  |  |  |  |  |  |  | Kapitel 5.1 |  | PM4165
PM4165 | 217 | PM4165-10 | C | URB2 | Montage trappnos och fogning URB2 | 1 | 12 | 12 | 0.75 | 1 | 8 | 3 |  |  | 3.3 | [NAME] |  | WP256 |  |  |  |  |  |  |  | Kapitel 5.1 |  | PM4165
PM4165 | 2420 | PM4165-10 | C | UB2-2 | Montage trappnos och fogning UB2 |  |  |  |  | 1 | 12 | 3 |  |  | 3.3 | [NAME] |  | WP256 |  |  |  |  |  |  |  | Kapitel 5.1 |  | PM4165
PM4165 | 795 | PM4165-10 | C | UB2 | Montage trappnos och fogning UB2 | 1 | 12 | 12 | 0.75 | 1 | 12 | 3 |  |  | 3.3 | [NAME] |  | WP256 |  |  |  |  |  |  |  | Kapitel 5.1 |  | PM4165
PM4165 | 598 | PM4165-10 | C | UA2 | Montage trappnos och fogning UA2 | 1 | 12 | 12 | 0.75 | 1 | 12 | 3 |  |  | 3.3 | [NAME] |  | WP256 |  |  |  |  |  |  |  | Kapitel 5.1 |  | PM4165
PM4083 | 265 | PM4083 | C | URB2 | Montage av täcklister URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4083 | 1029 | PM4083 | C | UB2X | Montage [NAME] UB2X | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4083 | 1375 | PM4083 | C | UB2C | Montage av täcklister UB2C | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4083 | 2394 | PM4083 | C | UB2-2 | Montage av täcklister UB2 |  |  |  |  | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4083 | 809 | PM4083 | C | UB2 | Montage av täcklister UB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] | 3 | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4039 | 250 | PM4039 | C | URB2 | Montage av avbärarlister URB2 | 2 | 16 | 32 | 1 | 2 | 28 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4039 | 1378 | PM4039 | C | UB2C | Montage av avbärarlister UB2C | 1 | 16 | 16 | 1 | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4039 | 2377 | PM4039 | C | UB2-2 | Montage av avbärarlister UB2 |  |  |  |  | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4039 | 1032 | PM4039 | C | UB2X | Montage av avbärarlist UB2X | 1 | 8 | 8 | 1 | 1 | 14 | 5 |  | x | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4113 | 253 | PM4113 | C | URB2 | Montage av sparkplåtar URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4113 | 1033 | PM4113 | C | UB2X | Montage av sparkplåtar UB2X | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 5 |  | x | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4113 | 1376 | PM4113 | C | UB2C | Montage av sparkplåtar UB2C | 1 | 8 | 8 | 1 | 1 | 1 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4113 | 2409 | PM4113 | C | UB2-2 | Montage av sparkplåtar UB2 |  |  |  |  | 1 | 1 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4165 | 1011 | PM4165 | C | UB2X | Montage trappnos och fogning UB2X | 1 | 12 | 12 | 0.75 | 1 | 8 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  |  | PM4165
PM4039 | 812 | PM4039 | C | UB2 | Montage av avbärarlister UB2 | 1 | 8 | 8 | 1 | 1 | 4 | 5 |  |  | 5.5 | [NAME] | 3 | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4113 | 810 | PM4113 | C | UB2 | Montage av sparkplåtar UB2 | 1 | 8 | 8 | 1 | 1 | 1 | 5 |  |  | 5.5 | [NAME] | 3 | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4083 | 602 | PM4083 | C | UA2 | Montage av täcklister UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4039 | 613 | PM4039 | C | UA2 | Montage av avbärarlister UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | [NAME] |  | WP256 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4047 | 1028 | PM4047 | C | UB2X | Montage [NAME] UB2X | 1 | 4 | 4 | 1 | 1 | 1 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4181 | 1321 | PM4181 | C | UB2C | Montage av sopbehållare UB2C | 1 | 8 | 8 | 1 | 2 | 20 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4181
PM4047 | 1369 | PM4047 | C | UB2C | Montage av överluftdon UB2C | 1 | 8 | 8 | 1 | 1 | 2 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4047 | 180 | PM4047 | C | URB2 | Montage av överluftdon URB2 | 1 | 24 | 24 | 1 | 1 | 14 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4181 | 2430 | PM4181 | C | UB2-2 | Montage av sopbehållare UB2 |  |  |  |  | 2 | 20 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4181
PM4047 | 2385 | PM4047 | C | UB2-2 | Montage av överluftdon UB2 |  |  |  |  | 1 | 2 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4047 | 804 | PM4047 | C | UB2 | Montage av överluftdon UB2 | 1 | 8 | 8 | 1 | 1 | 2 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4181 | 798 | PM4181 | C | UB2 | Montage av sopbehållare UB2 | 1 | 8 | 8 | 1 | 2 | 20 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4181
PM4027 | 1814 | PM4027 | C | X2 | Montage halkskyddstejp | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 5 |  |  | 1.9.1 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | NY | PM4027
PM4016 | 235 | PM4016 | C | URB2 | [NAME]-fäste URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP257 |  |  |  |  |  | - |  |  | Helst takt 5 | PM4016
PM4047 | 601 | PM4047 | C | UA2 | Montage av överluftdon UA2 | 1 | 8 | 8 | 1 | 1 | 4 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
PM4016 | 1012 | PM4016 | C | UB2X | [NAME]-fäste UB2X | 1 | 16 | 16 | 1 | 1 | 14 | 5 |  | x | 5.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4016 | 1382 | PM4016 | C | UB2C | [NAME]-fäste UB2C | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4016 | 2361 | PM4016 | C | UB2-2 | [NAME]-fäste UB2 |  |  |  |  | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4181 | 606 | PM4181 | C | UA2 | Montage av sopbehållare UA2 | 1 | 16 | 16 | 1 | 1 | 7 | 3 |  |  | 3.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4181
PM4016 | 815 | PM4016 | C | UB2 | [NAME]-fäste UB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] | 3 | WP257 |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4027 | 237 | PM4027 | C | URB2 | Montage av halkskyddstejp URB2 | 1 | 16 | 16 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4078 | 264 | PM4078 | C | URB2 | Montage av övrig utrustning URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4027 | 1385 | PM4027 | C | UB2C | Montage av halkskyddstejp UB2C | 1 | 8 | 8 | 1 | 1 | 14 | 5 |  |  | 5.5 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4027 | 1031 | PM4027 | C | UB2X | Montage av halkskyddstejp UB2X | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  | x | 5.5 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4027 | 2368 | PM4027 | C | UB2-2 | Montage av halkskyddstejp UB2 |  |  |  |  | 1 | 14 | 5 |  |  | 5.5 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4093 | 150 | PM4093 | C | URB2 | Polering URB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
PM4078 | 1365 | PM4078 | C | UB2C | Montage av övrig utrustning UB2C | 1 | 16 | 16 | 1 | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4078 | 2391 | PM4078 | C | UB2-2 | Montage av övrig utrustning UB2 |  |  |  |  | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4078 | 1015 | PM4078 | C | UB2X | Montage av övrig utrustning UB2X | 1 | 4 | 4 | 1 | 1 | 1 | 5 |  | x | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4093 | 974 | PM4093 | C | UB2X | Polering UB2X | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  | x | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
PM4093 | 1311 | PM4093 | C | UB2C | Polering UB2C | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
PM4093 | 2401 | PM4093 | C | UB2-2 | Polering UB2 |  |  |  |  | 1 | 7 | 5 |  |  | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
TM5082 | 995 | TM5082 | C | UB2X | [NAME] kabel UB2X | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 5 |  | x | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | TM5082
PM4016 | 595 | PM4016 | C | UA2 | [NAME]-fäste UA2 | 1 | 16 | 16 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4027 | 816 | PM4027 | C | UB2 | Montage av halkskyddstejp UB2 | 1 | 8 | 8 | 1 | 1 | 14 | 5 |  |  | 5.5 | QC16 | 3 | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4078 | 803 | PM4078 | C | UB2 | Montage av övrig utrustning UB2 | 1 | 16 | 16 | 1 | 1 | 4 | 5 |  |  | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4093 | 740 | PM4093 | C | UB2 | Polering UB2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
PM4027 | 548 | PM4027 | C | UA2 | Montage av halkskyddstejp UA2 | 1 | 16 | 16 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 |  | WP257 |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
PM4078 | 605 | PM4078 | C | UA2 | Montage av övrig utrustning UA2 | 2 | 24 | 48 | 1 | 1 | 7 | 5 |  |  | 5.5 | [NAME] |  | WP257 |  |  |  |  |  |  |  |  |  | PM4078
PM4093 | 517 | PM4093 | C | UA2 | Polering UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.5 | QC16 | 5.8 | WP257 |  |  |  |  |  | Vagn nere |  | Enbart insidan av dörrposterna | Enbart insidan av dörrposterna | PM4093
PM4120 | 201 | PM4120-20 | C | URB2 | Montage invändig glasdörr URB2 | 1 | 7 | 7 | 0.8235294117647058 | 1 | 8 | 2 |  |  | 2.4 | [NAME] |  | WP258 |  |  |  |  |  |  |  | Kapitel 5.1 arbetssteg 10 samt kapitel 5.2- 5.5. |  | PM4120
[NAME] | 1568 | WP112-10 | U | URB2 | Assembly of Internal Doors Bistro | 1 | 15 |  | 1 | 1 | 8 | 2 |  |  | 2.4 | [NAME] |  | WP258 |  |  |  |  |  |  |  | Kapitel 5.6.1, 5.6.2, 5.6.4, 5.6.5 |  | [NAME]
UP2007 | 104 | UP2007 | C | URB2 | Upparbetning invändig glasdörr URB2 | 1 | 16 | 16 | 1 | 1 | 7 | 10 |  |  | 10.3 |  |  | WP258_RW |  |  |  |  |  | [NAME] som WP112-40 |  |  | Monteras i takt 3 | UP2007
[NAME] | 2310 | WP112-40 | U | URB2 | Assembly of Internal Doors | 1 | 2 | 5 |  | 1 | 0.5 | 10 |  |  | 10.3 |  |  | WP258_RW |  |  |  |  |  | [NAME] som UP2007 |  | Kapitel 5.6.3 |  | [NAME]
UP2011 | 1817 | UP2011-10 | C | X2 | Målning exteriört X2 och UB2X | 0.001 | 0.056 | 5.6e-05 | 1 | 1 | 50 | 8 |  |  | 1.9.0 | [NAME] |  | WP259 |  |  |  |  |  |  |  | Kap 6.2 | NY | UP2011
UP2011 | 1803 | UP2011-10 | C | UB2X | Målning exteriört X2 och UB2X | 0.001 | 0.056 | 5.6e-05 | 1 | 1 | 50 | 8 |  |  | 5.6 | [NAME] |  | WP259 |  |  |  |  |  |  |  | Kap 6.2 | NY | UP2011
PM4112 | 371 | PM4112 | C | N/A | Montage av nödutrustning UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.4 |  |  |  |  |  |  |  |  |  |  |  |  | PM4112
PM4002 | 352 | PM4002 | C | N/A | [NAME] UB2 | 2 | 16 | 32 | 1 |  |  | N/A |  |  | 3.4 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4002
PM4042 | 354 | PM4042 | C | N/A | Montage dörr standardtoalett UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.4 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4042
PM4032 | 373 | PM4032 | C | N/A | Montage Stolar UB2 | 4 | 16 | 64 | 1 |  |  | N/A |  |  | 3.4 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4032
PM5060 | 384 | PM5060 | C | N/A | Montage av kabelskydds till LED-list UB2 | 1 | 1.6 | 1.6 | 1 |  |  | N/A |  |  | 3.4 |  |  |  |  |  |  |  |  |  |  |  |  | PM5060
PM4047 | 387 | PM4047 | C | N/A | Montage av överluftdon UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.4 |  |  |  |  |  |  |  |  |  |  |  | [NAME] åker med lite snålskjuts på [NAME], typ tak vestibul förmontage etc. Lägger den på 3.4 för kontroll att allt är [NAME] | PM4047
WP26 | 1165 | WP26 | U | X2 | Disassembly of Express Goods Box | 1 | 1 |  | 1 | 1 | 1 | 1 |  |  | 1.1.1 | QC3 |  | WP26 |  |  |  |  |  |  |  |  |  | WP26
TM5166 | 2601 | TM5166-20 | C | UB2C | Bagageställ UB2 A-ände | 21 | 3 | 3.3 | WP260 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP260 |  |  |  |  |  |  |  | Allt förutom 5.2.1 |  | TM5166
TM5166 | 2603 | TM5166-20 | C | UB2-2 | Bagageställ UB2 A-ände | 21 | 3 | 3.3 | WP260 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP260 |  |  |  |  |  |  |  | Allt förutom 5.2.1 |  | TM5166
WP108 | 2010 | WP108-30 | U | UB2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  | 3.5 |  |  | N/A |  |  |  |  |  |  |  | Kap 5.2 |  | WP108
TM5166 | 2599 | TM5166-20 | C | UB2 | Bagageställ UB2 A-ände | 21 | 3 | 3.3 | WP260 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP260 |  |  |  |  |  |  |  | Allt förutom 5.2.1 |  | TM5166
TM5164 | 2222 | TM5164 | C | UA2 | Bagageställ UA2 A-ände |  |  |  |  | 2 | 14 | 5 |  |  | 5.4 | [NAME] |  | WP260 |  |  |  |  |  |  |  |  |  | TM5164
TM5169 | 2220 | TM5169 | C | URB2 | Montage bagageställ URB2 B-ände |  |  |  |  | 2 | 24 | 3 |  |  | 3.3 | [NAME] |  | WP261 |  |  |  |  | [NAME] som PM4008-10 |  |  |  |  | TM5169
PM4112 | 2664 | PM4112-20 | C | URB2 | Montage av nödutrustning URB2 |  |  |  |  | 1 | 2 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | 5.1.6 och 5.1.7 |  | PM4112
PM4112 | 2661 | PM4112-20 | C | UB2-2 | Montage av nödutrustning UB2 |  |  |  |  | 1 | 2 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | 5.1.6 och 5.1.7 |  | PM4112
PM4112 | 2663 | PM4112-20 | C | UB2C | Montage av nödutrustning UB2C |  |  |  |  | 1 | 3 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | 5.1.6 och 5.1.7 |  | PM4112
TM5174 | 2592 | TM5174 | C | URB2 | Montage av nödutrustning på glasvägg |  |  |  |  |  |  | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Samtidigt som PM4112 |  | TM5174
TM5167 | 2602 | TM5167-20 | C | UB2C | Bagageställ UB2 B-ände | 21 | 3 | 3.3 | WP261 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Allt utom kap 5.2.1 |  | TM5167
TM5167 | 2604 | TM5167-20 | C | UB2-2 | Bagageställ UB2 B-ände | 21 | 3 | 3.3 | WP261 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Allt utom kap 5.2.1 |  | TM5167
TM5174 | 2589 | TM5174 | C | UB2-2 | Montage av nödutrustning på glasvägg |  |  |  |  |  |  | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Samtidigt som PM4112. [NAME] |  | TM5174
TM5174 | 2590 | TM5174 | C | UB2C | Montage av nödutrustning på glasvägg |  |  |  |  |  |  | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Samtidigt som PM4112. [NAME] |  | TM5174
PM4112 | 2662 | PM4112-20 | C | UB2 | Montage av nödutrustning UB2 |  |  |  |  | 1 | 2 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | 5.1.6 och 5.1.7 |  | PM4112
TM5167 | 2600 | TM5167-20 | C | UB2 | Bagageställ UB2 B-ände | 21 | 3 | 3.3 | WP261 | 2 | 21 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Allt utom kap 5.2.1 |  | TM5167
TM5174 | 2588 | TM5174 | C | UB2 | Montage av nödutrustning på glasvägg |  |  |  |  |  |  | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  | Samtidigt som PM4112. [NAME] |  | TM5174
TM5165 | 2223 | TM5165 | C | UA2 | Bagageställ UA2 B-ände |  |  |  |  | 2 | 14 | 5 |  |  | 5.4 | [NAME] |  | WP261 |  |  |  |  |  |  |  |  |  | TM5165
TM5170 | 2221 | TM5170 | C | UB2X | Bagageställ UB2X |  |  |  |  | 2 | 14 | 3 |  |  | 3.3 | [NAME] |  | WP262 |  |  |  |  |  |  |  |  |  | TM5170
PM4112 | 2665 | PM4112-20 | C | UB2X | Montage av nödutrustning UB2X |  |  |  |  | 1 | 5 | 3 |  |  | 3.4 | [NAME] |  | WP262 |  |  |  |  |  |  |  | 5.1.5 och 5.1.7 |  | PM4112
TM5174 | 2591 | TM5174 | C | UB2X | Montage av nödutrustning på glasvägg |  |  |  |  |  |  | 5 |  |  | 5.4 | [NAME] |  | WP262 |  |  |  |  |  |  |  | Samtidigt som PM4112 |  | TM5174
UP2004 | 521 | UP2004 | C | UA2 | Upparbetning tak vestibul, tak förrum och tak toalett UA2 | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | samtidigt som WP108-10 & WP109-10 |  |  | [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2004
WP176 | 1535 | WP176-40 | U | UA2 | Rework (Reprocessing) | 1 | 3 |  | 1 | 1 | 3 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2004 |  | Kap. 5.3.5 & 5.3.8 | Ska läggas till i UP2004 | WP176
PM5013 | 565 | PM5013-10 | C | UA2 | "+H1_+H4" Vestibul EL-montage UA2 | 2 | 24 | 48 | 1 | 2 | 56 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2004 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2004 | PM5013
WP108 | 2004 | WP108-10 | U | UA2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  |  |  | kap 5.2 & 5.4 |  | WP108
WP109 | 2018 | WP109-10 | U | UA2 | Assembly of Vestibul & Gangway Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2004 |  | Kap 5.6 |  | WP109
PM5013 | 181 | PM5013-10 | C | URB2 | "+H1_+H4" Vestibul EL-montage URB2 | 2 | 80 | 160 | 1 | 2 | 112 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2020 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2020 | PM5013
UP2020 | 1783 | UP2020 | C | URB2 | Upparbetning tak vestibul, förrum och toalett URB2 | 1 | 28 | 28 | 1 | 1 | 28 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som WP108-10 & WP109-10 |  | Plock från PM4126 målas samtidigt | Målas samtidigt som tak i PM4126, [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2020
WP176 | 1533 | WP176-40 | U | URB2 | Rework (Reprocessing) | 1 | 5 |  | 1 | 1 | 5 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2020 |  | Kap 5.3.4 & 5.3.6 | Ska läggas in i UP2020 | WP176
UP2021 | 1805 | UP2021 | C | UB2X | Upparbetning tak vestibul, förrum och toalett UB2X | 1 | 35 | 35 | 1 | 1 | 35 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som WP109 Vestibultaket ska monteras i takt 1, resterande tak ska monteras i takt 3 |  |  | [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2021
UP2018 | 1791 | UP2018 | C | UB2 | Upparbetning tak vestibul, förrum och toalett UB2 | 1 | 21 | 21 | 1 | 1 | 14 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som WP108-10 & WP109-10 |  | Vestibultaket ska monteras i takt 1,  resterande tak ska monteras i takt 3 | [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2018
WP176 | 1536 | WP176-40 | U | UB2 | Rework (Reprocessing) | 1 | 5 |  | 1 | 1 | 5 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2018 |  | Kap 5.3.5, 5.3.6 & 5.3.8 | Ska läggas in i UP2018 | WP176
UP2019 | 1813 | UP2019 | C | UB2C | Upparbetning tak vestibul, förrum och toalett UB2C | 1 | 21 | 21 | 1 | 1 | 21 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som WP108-10 & WP109-10 Vestibultaket ska monteras i takt 1, resterande tak ska monteras i takt 3 |  |  | [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2019
UP2018 | 2499 | UP2018 | C | UB2-2 | Upparbetning tak vestibul, förrum och toalett UB2 |  |  |  |  | 1 | 14 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som WP108-10 & WP109-10 |  | Vestibultaket ska monteras i takt 1,  resterande tak ska monteras i takt 3 | [NAME] vestibul ska monteras i takt 1, resterande tak ska monteras i takt 3 | UP2018
WP176 | 1539 | WP176-40 | U | UB2C | Rework (Reprocessing) | 1 | 5 |  | 1 | 1 | 5 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2019 |  | Kap 5.3.5, 5.3.6 och 5.3.8 | Ska läggas in i UP2019 | WP176
WP176 | 2054 | WP176-40 | U | URB2A | Rework (Reprocessing) | 1 | 3 |  | 1 | 1 | 3 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2020 |  | Kap5.3.5 & 5.3.10 |  | WP176
WP176 | 2048 | WP176-40 | U | UB2X | Rework (Reprocessing) | 1 | 3 |  | 1 | 1 | 3 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2021 |  | Kap 5.4.2.2 | Ska läggas in i UP2021 | WP176
WP176 | 2563 | WP176-40 | U | UB2-2 | Rework (Reprocessing) |  |  |  |  | 1 | 5 | 10 |  |  | 10.1.1 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2018 |  | Kap 5.3.5, 5.3.6 & 5.3.8 | Ska läggas in i UP2018 | WP176
PM5013 | 747 | PM5013-10 | C | UB2 | "+H1_+H4" Vestibul EL-montage UB2 | 2 | 40 | 80 | 1 | 1 | 14 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2018 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2018 | PM5013
PM5013 | 958 | PM5013-10 | C | UB2X | "+H1_+H4" Vestibul EL-montage UB2X | 1 | 80 | 80 | 1 | 1 | 28 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2021 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2021 | PM5013
PM5013 | 1310 | PM5013-10 | C | UB2C | "+H1_+H4" Vestibul EL-montage UB2C | 2 | 40 | 80 | 1 | 2 | 14 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2019 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2019 | PM5013
PM5013 | 2441 | PM5013-10 | C | UB2-2 | "+H1_+H4" Vestibul EL-montage UB2 |  |  |  |  | 1 | 14 | 10 |  |  | 10.1.2 |  |  | WP265_RW |  |  |  |  | UP2018 | El-kompetens krävs |  | Samtligt förmontage som är på luckor | Monteras i Takt 1. [NAME] direkt efter UP2018 | PM5013
WP108 | 2003 | WP108-10 | U | UB2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  |  |  | kap 5.2, 5.3 (Steg 50) kap 5.4 |  | WP108
WP109 | 2013 | WP109-10 | U | UB2 | Assembly of Vestibul & Gangway Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2018 |  | Kap 5.5 |  | WP109
WP108 | 2005 | WP108-10 | U | URB2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  |  |  | kap 5.2.1 & 5.2.3 |  | WP108
WP109 | 1671 | WP109-10 | U | URB2A | Assembly of Vestibul & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2020 |  | Kap 5.3 |  | WP109
WP109 | 2016 | WP109-10 | U | URB2 | Assembly of Vestibul & Gangway Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2020 |  | [NAME] |  | WP109
WP108 | 2002 | WP108-10 | U | UB2C | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  |  |  | kap 5.2, 5.3 (Steg 50) kap 5.4 |  | WP108
WP109 | 2011 | WP109-10 | U | UB2C | Assembly of Vestibul & Gangway Lights | 1 | 1 |  | 1 | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2019 |  | Kap 5.5 |  | WP109
WP109 | 2019 | WP109-10 | U | UB2X | Assembly of Vestibul & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2021 |  | Kap 5.2-5.3 |  | WP109
WP108 | 2517 | WP108-10 | U | UB2-2 | Assembly of Toilet Lights |  |  |  |  | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  |  |  | kap 5.2, 5.3 (Steg 50) kap 5.4 |  | WP108
WP109 | 2519 | WP109-10 | U | UB2-2 | Assembly of Vestibul & Gangway Lights |  |  |  |  | 1 | 1 | 10 |  |  | 10.2 |  |  | WP265_RW |  |  |  |  |  | [NAME] som UP2018 |  | Kap 5.5 |  | WP109
PM5048 | 961 | PM5048 | C | UB2X | Belysning förrum UB2X | 1 | 24 | 24 | 1 | 1 | 7 | 10 |  |  | 10.3 |  |  | WP265_RW |  |  |  |  |  | El-kompetens krävs |  |  | Ska göras direkt efter UP2021. [NAME] i takt 3 | PM5048
TM5134 | 2785 | PM4045-100 | C | UA2 | Montage av pentry | 1 | 0.35 | 0.35 | 1 | 1 | 1 | 10 |  |  | 10.5 |  |  | WP266_RW |  |  |  |  |  |  |  | Kap. 5.53 steg 10 (måla galler) |  | TM5134
UP2009 | 511 | UP2009 | C | UA2 | Upparbetning kåpor, tak vestibul och toalett | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
UP2009 | 730 | UP2009 | C | UB2 | Upparbetning kåpor, tak vestibul och toalett | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
UP2009 | 926 | UP2009 | C | UB2X | Upparbetning kåpor, tak vestibul och toalett | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
UP2009 | 1298 | UP2009 | C | UB2C | Upparbetning kåpor, tak vestibul och toalett | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
UP2009 | 111 | UP2009 | C | URB2 | Upparbetning kåpor, tak vestibul och toalett | 1 | 40 | 40 | 1 | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
UP2009 | 2497 | UP2009 | C | UB2-2 | Upparbetning kåpor, tak vestibul och toalett |  |  |  |  | 1 | 40 | 10 |  |  | 10.3 |  |  | WP266_RW |  |  |  |  |  |  |  |  | Monteras i takt 3 | UP2009
PM4035 | 1602 | PM4035-10 | C | URB2 | Serienummerlogg URB2 | 1 | 6 | 6 | 0.75 | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 996 | PM4035-10 | C | UB2X | Serienummerlogg UB2X | 1 | 6 | 6 | 0.75 | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1386 | PM4035-10 | C | UB2C | Serienummerlogg UB2C | 1 | 6 | 6 | 0.75 | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 2372 | PM4035-10 | C | UB2-2 | Serienummerlogg UB2 |  |  |  |  | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 819 | PM4035-10 | C | UB2 | Serienummerlogg UB2 | 1 | 6 | 6 | 0.75 | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1603 | PM4035-10 | C | UA2 | Serienummerlogg UA2 | 1 | 6 | 6 | 0.75 | 1 | 6 | 2 |  |  | 2.3.1 | [NAME] |  | WP267B |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1518 | PM4035-20 | C | UB2X | Serienummerlogg UB2X | 1 | 1 | 1 | 0.125 | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1531 | PM4035-20 | C | UB2C | Serienummerlogg UB2C | 1 | 1 | 1 | 0.125 | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. Löpande under hela takten. | PM4035
PM4035 | 2373 | PM4035-20 | C | UB2-2 | Serienummerlogg UB2 |  |  |  |  | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 262 | PM4035-20 | C | URB2 | Serienummerlogg URB2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1515 | PM4035-20 | C | UB2 | Serienummerlogg UB2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 619 | PM4035-20 | C | UA2 | Serienummerlogg UA2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 3 |  |  | 3.1 | [NAME] |  | WP267C |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1532 | PM4035-30 | C | UB2C | Serienummerlogg UB2C | 1 | 1 | 1 | 0.125 | 1 | 1 | 5 |  |  | 5.3 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 2374 | PM4035-30 | C | UB2-2 | Serienummerlogg UB2 |  |  |  |  | 1 | 1 | 5 |  |  | 5.3 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4035 | 1516 | PM4035-30 | C | UB2 | Serienummerlogg UB2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 5 |  |  | 5.3 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4026 | 389 | PM4026 | C | N/A | Montage av innerdörrar UB2 | 2 | 16 | 32 | 1 |  |  | N/A |  |  | 3.5 |  |  | N/A |  |  |  |  |  |  |  |  | Tillsammans med [NAME] | PM4026
PM4035 | 1547 | PM4035-30 | C | URB2 | Serienummerlogg URB2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 5 |  |  | 5.4 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
TM5023 | 341 | TM5023 | C | N/A | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 |  |  | N/A |  |  | 3.5 |  |  |  |  |  |  |  |  |  |  |  |  | TM5023
PM4220 | 363 | PM4220 | C | N/A | Montage av golvavlopp i stadardtoalett UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.5 |  |  |  |  |  |  |  |  |  |  |  |  | PM4220
PM4017 | 370 | PM4017 | C | N/A | Montage Nödbromshandtag UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 3.5 |  |  | N/A |  |  |  |  |  |  |  |  |  | PM4017
TM5052 | 404 | TM5052 | C | N/A | Positions- märkning [NAME] UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 3.5 |  |  |  |  |  |  |  |  |  |  |  | Takt 3 | TM5052
PM4035 | 1519 | PM4035-30 | C | UB2X | Serienummerlogg UB2X | 1 | 1 | 1 | 0.125 | 1 | 1 | 5 |  |  | 5.4 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
WP108 | 2007 | WP108-30 | U | UB2C | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  | 3.5 |  |  | N/A |  |  |  |  |  |  |  | kap5.2 |  | WP108
PM4035 | 1549 | PM4035-30 | C | UA2 | Serienummerlogg UA2 | 1 | 1 | 1 | 0.125 | 1 | 1 | 5 |  |  | 5.4 | [NAME] |  | WP267D |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4149 | 522 | PM4149 | C | UA2 | Byte pinnskruv UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
PM4149 | 158 | PM4149 | C | URB2 | Byte pinnskruv URB2 | 1 | 8 | 8 | 1 | 1 | 4 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
PM4149 | 739 | PM4149 | C | UB2 | Byte pinnskruv UB2 | 1 | 8 | 8 | 1 | 1 | 4 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
PM4149 | 951 | PM4149 | C | UB2X | Byte pinnskruv UB2X | 1 | 8 | 8 | 1 | 1 | 4 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
PM4149 | 1307 | PM4149 | C | UB2C | Byte pinnskruv UB2C | 1 | 8 | 8 | 1 | 1 | 4 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
PM4149 | 2412 | PM4149 | C | UB2-2 | Byte pinnskruv UB2 |  |  |  |  | 1 | 4 | 10 |  |  | 10.3 |  |  | WP268_RW |  |  |  |  |  |  |  |  | Moneras i takt 3 | PM4149
WP27 | 1053 | WP27 | U | UB2X | Disassembly of LV (low voltage) Cabinet | 1 | 21.5 |  | 1 | 1 | 21.5 | 1 |  |  | 1.1.2 | QC3b |  | WP27 |  |  |  |  |  |  |  |  | Eldemontage | WP27
PM4023 | 195 | PM4023 | C | URB2 | Mattläggning Textilmatta URB2 | 2 | 16 | 32 | 1 | 2 | 28 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP121-20,WP157-10,WP156-10 |  |  |  |  | PM4023
PM4023 | 978 | PM4023 | C | UB2X | Mattläggning Textilmatta UB2X | 2 | 16 | 32 | 1 | 2 | 28 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP150-10, WP127-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4023
PM4023 | 1353 | PM4023 | C | UB2C | Mattläggning Textilmatta UB2C | 2 | 16 | 32 | 1 | 2 | 14 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4023
PM4023 | 2363 | PM4023 | C | UB2-2 | Mattläggning Textilmatta UB2 |  |  |  |  | 2 | 14 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4023
PM4023 | 784 | PM4023 | C | UB2 | Mattläggning Textilmatta UB2 | 2 | 16 | 32 | 1 | 2 | 14 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4023
PM4023 | 583 | PM4023 | C | UA2 | Mattläggning Textilmatta UA2 | 2 | 16 | 32 | 1 | 4 | 28 | 2 |  |  | 2.1 | QC6 |  | WP270 |  |  |  |  | WP121-10, WP158-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4023
PM4201 | 1246 | PM4201 | C | X2 | [NAME]/UB2X | 1 | 16 | 16 | 1 | 1 | 14 | 1 |  |  | 1.4.0 | QC6 |  | WP271 |  |  |  |  |  |  |  |  |  | PM4201
TM5023 | 142 | TM5023 | C | URB2 | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 | 1 | 7 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  | Detta paket görs efter mattläggning. | Detta paket görs efter mattläggning. | TM5023
TM5023 | 969 | TM5023 | C | UB2X | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 | 1 | 7 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | TM5023
PM4201 | 973 | PM4201 | C | UB2X | Gummimatta hytt X2 och UB2X | 1 | 16 | 16 | 1 | 1 | 14 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  |  |  |  |  |  | PM4201
PM4191 | 1593 | PM4191-20 | C | URB2 | Gummimatta URB2 | 1 | 72 | 72 | 0.9285714285714286 | 4 | 104 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | WP121-20,WP157-10,WP156-10 |  |  | Allt förutom kapitel 5.2. Prio på [NAME]. | Allt förutom kapitel 5.2. Prio på [NAME] | PM4191
TM5023 | 1324 | TM5023 | C | UB2C | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 | 1 | 1 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  |  |  | TM5023
PM4188 | 966 | PM4188-20 | C | UB2X | Mattläggning gummimatta UB2X | 1 | 40 | 40 | 0.9238095238095239 | 5 | 97 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | WP150-10,WP127-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4188
TM5023 | 2465 | TM5023 | C | UB2-2 | Urkapning av gummimatta för dörrstyrning |  |  |  |  | 1 | 1 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  |  |  | TM5023
PM4044 | 2087 | PM4044-30 | C | UB2X | Montage av universaltoalett | 2 | 8 | 16 | 0.1 | 1 | 10 | 2 |  |  | 2.1 | QC5 | Utred | WP271 |  |  |  |  |  | Mattläggare |  | Kapitel 5.3 |  | PM4044
PM4190 | 1323 | PM4190-20 | C | UB2C | [NAME] | 1 | 56 | 56 | 0.9238095238095239 | 5 | 97 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | PM4190-10,WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4190
PM4190 | 2432 | PM4190-20 | C | UB2-2 | Gummimatta UB2 |  |  |  |  | 5 | 97 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.2 och framåt kan påbörjas innan Mattläggning |  | PM4190
WP108 | 2009 | WP108-30 | U | UA2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  | 3.5 |  |  | N/A |  |  |  |  |  |  |  | Kap 5.2 |  | WP108
TM5023 | 758 | TM5023 | C | UB2 | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 | 1 | 1 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  |  |  | TM5023
PM4190 | 757 | PM4190-20 | C | UB2 | Gummimatta UB2 | 1 | 56 | 56 | 0.9238095238095239 | 5 | 97 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | WP158-10, WP121-10 |  |  | Arbetspaket i WBS 2.2 och framåt kan påbörjas innan Mattläggning |  | PM4190
TM5023 | 555 | TM5023 | C | UA2 | Urkapning av gummimatta för dörrstyrning | 1 | 4 | 4 | 1 | 1 | 4 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | [NAME] som gummimatta |  |  |  |  | TM5023
PM4186 | 527 | PM4186-20 | C | UA2 | Mattläggning gummimatta UA2 | 1 | 40 | 40 | 0.9047619047619048 | 4 | 76 | 2 |  |  | 2.1 | QC6 |  | WP271 |  |  |  |  | WP121-10, WP158-10 |  |  | Arbetspaket i WBS 2.1 och framåt kan påbörjas innan Mattläggning |  | PM4186
PM4148 | 1474 | PM4148-10 | C | URB2 | Ventilation URB2 | 1 | 48 | 48 | 0.5 | 2 | 40 | 1 |  |  | 1.5 | QC8 | 2.3.1 | WP273 |  |  |  |  |  |  |  | [NAME], 5.2 | [NAME], 5.2 | PM4148
PM5029 | 245 | PM5029-10 | C | URB2 | Högtalare URB2 | 1 | 2 | 2 | 0.25 | 1 | 4 | 1 |  |  | 1.5 | QC8 | 3.4 | WP273 |  |  |  |  |  |  |  | Kapitel 5.1.1 | Kapitel 5.1.1 | PM5029
PM4148 | 113 | PM4148-30 | C | URB2 | Ventilation URB2 | 1 | 16 | 16 | 0.1666666666666667 | 1 | 7 | 6 |  |  | 6.1 |  |  | WP273_PRE |  |  |  |  |  | Bistro (Multirail) |  | Kapitel 5.1.2 -5.1.6 | Kapitel 5.1.2-5.1.6 | PM4148
PM4204 | 222 | PM4204 | C | URB2 | Tryckprovning VVS URB2 | 1 | 16 | 16 | 1 | 1 | 14 | 2 |  |  | 2.4 |  |  | WP274 |  |  |  |  | PM4136-30, PM4136-40 |  |  |  |  | PM4204
PM4031 | 980 | PM4031 | C | UB2X | Rullgardin  ETCS UB2X | 1 | 16 | 16 | 1 | 1 | 7 | 3 |  | x | 3.1 | [NAME] |  | WP275 |  |  |  |  | PM4006-10 |  |  |  |  | PM4031
PM4098 | 959 | PM4098 | C | UB2X | Montage ETCS skåp UB2X | 2 | 40 | 80 | 1 | 2 | 42 | 3 |  |  | 3.2 | [NAME] |  | WP275 |  |  |  |  | PM4003,PM5030-20 |  |  |  |  | PM4098
PM5030 | 2657 | PM5030-20 | C | UB2X | [NAME] | 2 | 140 | 2 |  | 2 | 4 | 3 |  |  | 3.2 | QC5 |  | WP275 |  |  |  |  | Samtidigt som PM4098 |  |  | Kap 5.2 |  | PM5030
PM4033 | 933 | PM4033 | C | UB2X | UB2X Montage skärmvägg | 1 | 24 | 24 | 1 | 1 | 7 | 3 |  |  | 3.5 | [NAME] |  | WP275 |  |  |  |  |  |  |  |  |  | PM4033
PM4049 | 2386 | PM4049 | C | UB2-2 | [NAME] av transportledning UB2 |  |  |  |  | 1 | 4 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP276 |  |  |  |  |  |  |  |  |  | PM4049
PM4049 | 737 | PM4049 | C | UB2 | [NAME] av transportledning UB2 | 1 | 8 | 8 | 1 | 1 | 4 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP276 |  |  |  |  |  |  |  |  |  | PM4049
PM4049 | 949 | PM4049 | C | UB2X | [NAME] av transportledning UB2X | 1 | 16 | 16 | 1 | 1 | 7 | 1 |  | x | 1.3.1 | QC7 | Matta | WP276 |  |  |  |  |  |  |  |  |  | PM4049
PM4049 | 154 | PM4049 | C | URB2 | [NAME] av transportledning URB2 | 1 | 8 | 8 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | WP276 |  |  |  |  |  |  |  |  | Måste göras innan mattläggning | PM4049
PM4049 | 1304 | PM4049 | C | UB2C | [NAME] av transportledning UB2C | 1 | 8 | 8 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 |  | Matta | WP276 |  |  |  |  |  |  |  |  |  | PM4049
PM4049 | 519 | PM4049 | C | UA2 | [NAME] av transportledning UA2 | 1 | 8 | 8 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 |  | Matta | WP276 |  |  |  |  |  |  |  |  |  | PM4049
TM5159 | 2488 | TM5159 | C | UB2-2 | Provtryckning [NAME] |  |  |  |  | 1 | 4 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
TM5159 | 1951 | TM5159 | C | UB2 | Provtryckning [NAME] | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
TM5159 | 1954 | TM5159 | C | UB2X | Provtryckning [NAME] | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 1 |  | x | 1.3.1 | QC7 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
TM5159 | 1953 | TM5159 | C | URB2 | Provtryckning [NAME] | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
TM5159 | 1952 | TM5159 | C | UB2C | Provtryckning [NAME] | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC7 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
TM5159 | 1950 | TM5159 | C | UA2 | Provtryckning [NAME] | 1 | 3.5 | 3.5 | 1 | 1 | 4 | 1 | Behåll |  | 1.4.1 | QC9 | Matta | WP276_Test |  |  |  |  | PM4049 |  |  |  | Provtryckning [NAME] i transportledning | TM5159
PM4205 | 171 | PM4205 | C | URB2 | ÄB0024 Byte av magnet ventil URB2 | 1 | 8 | 8 | 1 | 1 | 4 | 3 | [NAME] |  | 3.2 | QC10 | 3.5 | WP277 |  |  |  |  |  |  |  |  | Takt 1. Skitigt jobb. | PM4205
PM4045 | 1586 | PM4045-20 | C | UA2 | Montage av pentry | 1 | 32 | 32 | 0.09302325581395349 | 2 | 120 | 1 | Utred |  | 1.4.2 | QC9 | 2.0 | WP279 |  |  |  |  |  |  |  | Kapitel 5.2- 5.7. VVS + Ventilation | Kap 5.5-5.7. Teknikväggen får ej byggas in innan elarbete (takt 2) slutförts. | PM4045
PM4185 | 524 | PM4185-10 | C | UA2 | Montage ventilation pentry UA2 | 1 | 30 | 30 | 0.75 | 1 | 18 | 1 | Utred |  | 1.4.2 | QC9 |  | WP279 |  |  |  |  |  |  |  | Montera allt utom SP100379926 och SP100379929 (pos 1 och pos 2 på ritnign 457939-X2C) |  | PM4185
TM5087 | 536 | TM5087 | C | UA2 | Färgmarkering på avstängningskranar i Pentry UA2 | 1 | 8 | 8 | 1 | 1 | 4 | 1 | Utred |  | 1.4.2 | QC9 |  | WP279 |  |  |  |  | PM4204 |  |  |  | Takt 3 | TM5087
WP28 | 1150 | WP28 | U | X2 | Disassembly of LV Cabinet 1.E.D4 - ATC | 1 | 4 |  | 1 | 1 | 4 | 1 |  |  | 1.1.5 | QC3 |  | WP28 |  |  |  |  |  |  |  |  |  | WP28
PM4204 | 571 | PM4204 | C | UA2 | Tryckprovning VVS UA2 | 2 | 8 | 16 | 1 | 1 | 14 | 1 | Utred |  | 1.4.2 | QC9 |  | WP280 |  |  |  |  | PM4045-20 |  |  |  |  | PM4204
PM5036 | 1717 | PM5036-10 | C | UA2 | [NAME] | 1 | 6 | 6 | 0.5 | 1 | 4 | 1 | Utred |  | 1.4.2 | QC9 |  | WP280 |  |  |  |  | PM4045-20 |  |  | Kap 3.3 Värmekabel görs samtidigt som dräneringsrör. PM4045 kap 5.2 | Värmekabel görs samtidigt som dräneringsrör. PM4045 | PM5036
PM4099 | 2659 | PM4099-30 | C | UA2 | Pentry elmontage | 2 | 40 | 3 | 3.1 | 1 | 10 | 2 |  |  | 2.3 | QC9 |  | WP280 |  |  |  |  |  |  |  | Kap 6.2, arbetssteg 10,20,30,50,60,80 (plintgrupper bakom teknikvägg) | Kap 6.2 | PM4099
TM5115 | 554 | TM5115 | C | UA2 | Ändring av anslutning för knapp "Forced Siphoning" | 1 | 1.6 | 1.6 | 1 | 1 | 1 | 2 |  |  | 2.4 | QC9 |  | WP280 |  |  |  |  |  |  |  |  | Komplett instruktion blir 2-5. | TM5115
PM4045 | 2036 | PM4045-60 | C | UA2 | Montage av pentry | 1 | 8 | 8 | 0.02325581395348837 | 2 | 4 | 2 |  |  | 2.0 | QC5 |  | WP281 |  |  |  |  | PM4099-10 | Mattläggare behövs Kap 5.12 |  | Kapitel 5.8-5.11 samt 5.25 (Steg 10-70, montera [NAME] skjutbara väggen!) | Man måste sätta golvskenan för skjutbara väggen för att [NAME] [NAME]. | PM4045
TM5080 | 551 | TM5080-10 | C | UA2 | Montage av kontrollpanel Pentry UA2 | 1 | 24 | 24 | 1 | 1 | 8 | 6 |  |  | 6.2 |  |  | WP281_PRE |  |  |  |  |  | Pentry (Multirail) |  | Kapitel 5.1 | Kapitel 5.1 = WP280_PRE | TM5080
TM5068 | 525 | TM5068 | C | UA2 | Förmontage av fönsterbrädor i pentry UA2 | 1 | 16 | 16 | 1 | 1 | 14 | 6 |  |  | 6.3 |  |  | WP281_PRE |  |  |  |  |  | Pentry (Multirail) |  |  | Förmontage | TM5068
TM5042 | 553 | TM5042 | C | UA2 | Jordning Multirail EL UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 6 |  |  | 6.3 |  |  | WP281_PRE |  |  |  |  |  | Pentry (Multirail) |  |  | Förmontage. HenkeV: implementeras ifrån ST7, [NAME], invänta besikting och verifiera. | TM5042
PM4031 | 556 | PM4031 | C | UA2 | Rullgardin  Pentry UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 3 |  | x | 3.1 | QC14 |  | WP282 |  |  |  |  | PM4006-10 |  |  |  |  | PM4031
PM4104 | 567 | PM4104 | C | UA2 | UA2 Tillkommande arbete | 2 | 56 | 112 | 1 | 2 | 42 | 3 |  |  | 3.1 | QC14 |  | WP282 |  |  |  |  | ? |  |  |  |  | PM4104
PM4099 | 1919 | PM4099-20 | C | UA2 | Pentry elmontage | 2 | 40 | 80 | 0.5 | 2 | 40 | 3 |  |  | 3.1 | QC14 |  | WP282 |  |  |  |  | [NAME] som PM4045 |  |  | Kap 6.1.3 Arbetssteg 30 , 6.1.2 arbetssteg 20 , Kap 6.2 arbetssteg 40, 70,(enbart montage i vagn), 6.4 | Alla kapitel som utförs efter pentrymöbler monteras i vagn. | PM4099
PM5036 | 550 | PM5036-20 | C | UA2 | [NAME] | 1 | 6 | 6 | 0.5 | 1 | 4 | 3 |  |  | 3.1 | QC14 |  | WP282 |  |  |  |  | PM4099-20 |  |  | Inkoppling av värmekabel efter pentrymöbler står på plats. Kap 6.3 PM4099 styr. |  | PM5036
PM4185 | 1868 | PM4185-20 | C | UA2 | Montage ventilation pentry UA2 | 1 | 10 | 10 | 0.25 | 1 | 6 | 3 |  |  | 3.2 | QC14 |  | WP282 |  |  |  |  |  |  |  | [NAME] och SP100379929 (pos 1 och pos 2 på ritnign 457939-X2C) |  | PM4185
TM5110 | 2598 | TM5110-20 | C | UA2 | Förmontage av Lars-Unit UA2 | 1 | 14 | 6 | 6.3 | 1 | 2 | 3 |  |  | 3.2 | QC14 | WP282_PRE | WP282 |  |  |  |  | PM4099-20 | Pentry (Multirail) |  | Montage av LARS-Unit i vagn | Ren förmontage | TM5110
TM5008 | 2074 | TM5008-30 | C | UA2 | Tillfällig arbetsinstruktion modifieringar i pentry UA2 | 1 | 8 | 8 | 0.02380952380952381 | 1 | 4 | 3 |  |  | 3.2 | QC14 |  | WP282 |  |  |  |  |  | [NAME] som PM4045 |  | Kap 5.11 |  | TM5008
AW05 | 1986 | AW05 | U | UB2 | Ändring [NAME] X2U |  |  |  | 1 |  |  | N/A |  |  | 5.3 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
TM5008 | 2767 | TM5008-40 | C | UA2 | Tillfällig arbetsinstruktion modifieringar i pentry UA2 |  |  |  |  |  |  | 3 |  |  | 3.2 | QC14 |  | WP282 |  |  |  |  |  |  |  | Kap5.19 |  | TM5008
AW05 | 1985 | AW05 | U | UB2C | Ändring [NAME] X2U |  |  |  | 1 |  |  | N/A |  |  | 5.3 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
AW05 | 2322 | AW05 | U | UB2-2 | Ändring [NAME] X2U |  |  |  |  |  |  | N/A |  |  | 5.3 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
PM4091 | 375 | PM4091 | C | N/A | Märkning utvändigt UB2 | 1 | 24 | 24 | 1 |  |  | N/A |  |  | 5.3 |  |  |  |  |  |  |  |  |  |  |  |  | PM4091
PM4010 | 391 | PM4010 | C | N/A | Montage PC-profil UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 5.3 |  |  | N/A |  |  |  |  |  |  |  |  | Takt 5, efter prov. | PM4010
PM4144 | 395 | PM4144 | C | N/A | Invändig märkning UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.3 |  |  |  |  |  |  |  |  |  |  |  | Takt 5 | PM4144
WP146 | 473 | WP146 | U | N/A | Assemble of internal Cover Panels & Hatches | 2 | 60 |  | 1 |  |  | N/A |  |  | 5.3 |  |  |  |  |  |  |  |  |  |  | Kapitel 5.4, 5.5 - 5.3, 5.4, 5.5.1, 5.5.3 | [NAME] tas bort då infon täcks [NAME] förutom: 5.2.6, 5.4, 5.5 DVS N/A? | WP146
PM4035 | 1548 | PM4035 | C | N/A | Serienummerlogg N/A | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.3 |  |  | N/A |  |  |  |  |  |  |  |  | Fyll i serienummer för relevant arbetspaket. | PM4035
PM4008 | 351 | PM4008-20 | C | N/A | Montage Panel över fönster UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 5.3 |  |  | N/A |  |  |  |  |  |  |  |  | Montage av paneler under hatthylla + spalttäckningar beroende [NAME] | PM4008
PM4097 | 1493 | PM4097-40 | C | N/A | Förlängning av panelvägg UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.3 |  |  |  |  |  |  |  |  |  |  |  | Väggen ska kapas I demontage, finns dock ingen exakt ritning på detta. PC-profil görs I steg 5, resten I steg 3. | PM4097
PM4045 | 2595 | PM4045-80 | C | UA2 | Montage av pentry | 2 | 122 | 3 | 3.2 | 2 | 80 | 3 | 3.2 |  | 3.1 | QC14 |  | WP282 |  |  |  |  | PM4003 |  |  | Kapitel 5.14-5.32 (Kapitel 5.25 enbart steg 80-160) | Kapitel 5.14-5.32 (Kapitel 5.25 enbart steg 80-160) | PM4045
PM4099 | 2660 | PM4099-40 | C | UA2 | Pentry elmontage |  |  |  |  | 1 | 1 | 6 |  |  | 6.2 |  |  | WP282_PRE |  |  |  |  |  |  |  | Kap 6.2 arbetssteg 40, 70,(enbart montage på möbler,) |  | PM4099
TM5086 | 558 | TM5086 | C | UA2 | Spotlights kaffebord UA2 | 1 | 16 | 16 | 1 | 1 | 4 | 6 |  |  | 6.3 |  |  | WP282_PRE |  |  |  |  |  | Pentry (Multirail) |  |  | Förmontage, viss elkunskap behövs. | TM5086
TM5063 | 544 | TM5063 | C | UA2 | Harting kontakter pentry UA2 | 1 | 8 | 8 | 1 | 1 | 4 | 6 |  |  | 6.3 |  |  | WP282_PRE |  |  |  |  |  | Pentry (Multirail) |  |  | Allt görs utanför vagnen | TM5063
TM5145 | 1798 | TM5145 | C | UA2 | Montage av rillor I pentry | 1 | 0.7000000000000001 | 0.7000000000000001 | 1 | 1 | 1 | 6 |  |  | 6.3 |  |  | WP282_PRE |  |  |  |  |  | Pentry (Multirail) |  |  | NY | TM5145
TM5110 | 566 | TM5110-10 | C | UA2 | Förmontage av Lars-Unit UA2 | 1 | 24 | 24 | 1 | 1 | 12 | 6 |  |  | 6.3 |  |  | WP282_PRE |  |  |  |  |  | Pentry (Multirail) |  | 5.1.1-5.1.5 | Ren förmontage | TM5110
PM4045 | 508 | PM4045-50 | C | UA2 | Montage av pentry | 1 | 8 | 8 | 0.02325581395348837 | 2 | 4 | 10 |  |  | 10.3 |  |  | WP282_RW |  |  |  |  |  | Sneda väggen tillbaks från [NAME]. |  | Kapitel 5.13 | Intern upparbetning sneda väggen | PM4045
PM4045 | 1498 | PM4045-30 | C | UA2 | Montage av pentry | 1 | 200 | 200 | 0.5813953488372093 | 2 | 40 | 3 |  |  | 3.2 | QC14 |  | WP283 |  |  |  |  |  |  |  | Kapitel 5.33, 5.37, 5.39, 5.41-5.44, 5.46-5.47, 5.50 (inkoppling i vagn) | Kapitel 5.14-5.50 (Kapitel 5.25 enbart steg 80-160) | PM4045
TM5089 | 593 | TM5089 | C | UA2 | Montage övergång salong/pentry mitt-taksarmatur UA2 | 1 | 8 | 8 | 1 | 1 | 4 | 3 |  |  | 3.2 | QC14 |  | WP283 |  |  |  |  | PM4045 - Kap 5.9 Teknikvägg |  |  |  |  | TM5089
PM4221 | 1501 | PM4221 | C | UA2 | Prepareringsyta pentry UA2 | 2 | 16 | 32 | 1 | 2 | 28 | 3 |  |  | 3.5 | QC14 |  | WP283/WP283PRE |  |  |  |  |  |  |  | Kräver pentry kompetens |  | PM4221
TM5008 | 2073 | TM5008-20 | C | UA2 | Tillfällig arbetsinstruktion modifieringar i pentry UA2 | 1 | 4 | 4 | 0.0119047619047619 | 1 | 2 | 10 |  |  | 10.3 |  |  | WP283_PRE |  |  |  |  |  |  |  | Kap 5.7 och 5.14 ([NAME]) |  | TM5008
PM4045 | 2596 | PM4045-90 | C | UA2 | Montage av pentry | 2 | 122 | 3 | 3.2 | 1 | 1 | 6 | 3.2 |  | 6.3 |  |  | WP283_PRE |  |  |  |  | TM5109 |  |  | Kap 5.50 (ej inkopping i vagn) | Kapitel 5.14-5.50 (Kapitel 5.25 enbart steg 80-160) | PM4045
TM5005 | 532 | TM5005 | C | UA2 | Pentrytak, hål för spotlights pluggas och målas UA2 | 1 | 24 | 24 | 1 | 1 | 14 | 6 |  |  | 6.3 |  |  | WP283_PRE |  |  |  |  |  | Pentry (Multirail) |  | [NAME] som TM5109. | [NAME] tillsammansmed TM5109. [NAME] i takt 3 | TM5005
TM5109 | 552 | TM5109 | C | UA2 | EL montage av LED-spot i pentrytak UA2 | 1 | 16 | 16 | 1 | 1 | 7 | 6 |  |  | 6.3 |  |  | WP283_PRE |  |  |  |  |  | Pentry (Multirail) |  | [NAME] som TM5005 | [NAME] elkunskap behövs. | TM5109
TM5008 | 563 | TM5008-10 | C | UA2 | Tillfällig arbetsinstruktion modifieringar i pentry UA2 | 2 |  | 324 | 0.9642857142857143 | 2 | 76 | 6 |  |  | 6.3 |  |  | WP283_PRE |  |  |  |  |  |  |  | Kap 5.1-5.6, kap 5.12 kap 5.8 (samtidigt som TM5005), kap 5.9-5.10, kap 5.15-5.18 | Takt 3 | TM5008
PM4045 | 1497 | PM4045-40 | C | UA2 | Montage av pentry | 1 | 88 | 88 | 0.2558139534883721 | 2 | 55 | 5 |  |  | 5.4 | QC14 |  | WP284 |  |  |  |  |  |  |  | Kapitel 5.34-36, 5.38, 5.40, 5.45, 5.48-49, 5.51-5.70 | Kapitel 5.51-5.70 | PM4045
TM5134 | 1797 | TM5134 | C | UA2 | Montage av stoppklack på kaffefilterhållare | 1 | 0.35 | 0.35 | 1 | 1 | 1 | 5 |  |  | 5.4 | QC14 |  | WP284 |  |  |  |  |  |  |  |  | NY | TM5134
TM5100 | 560 | TM5100 | C | UA2 | Demontering av droppstopp på kaffefilterhållare UA2 | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 5 |  |  | 5.5 | QC14 |  | WP284 |  |  |  |  |  |  |  |  |  | TM5100
DM1002 | 923 | DM1002 | C | UB2X | Städning inför besiktning AP | 1 | 8 | 8 | 1 | 2 | 14 | 1 |  |  | 1.1.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
DM1002 | 2325 | DM1002 | C | UB2-2 | Städning inför besiktning AP |  |  |  |  | 2 | 14 | 1 |  |  | 1.1.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
DM1002 | 722 | DM1002 | C | UB2 | Städning inför besiktning AP | 1 | 8 | 8 | 1 | 2 | 14 | 1 |  |  | 1.1.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
DM1002 | 105 | DM1002 | C | URB2 | Städning inför besiktning AP | 1 | 8 | 8 | 1 | 2 | 14 | 1 |  |  | 1.3.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
DM1002 | 1288 | DM1002 | C | UB2C | Städning inför besiktning AP | 1 | 8 | 8 | 1 | 2 | 14 | 1 |  |  | 1.3.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
DM1002 | 504 | DM1002 | C | UA2 | Städning inför besiktning AP | 4 | 8 | 32 | 1 | 2 | 14 | 1 |  |  | 1.3.4 | QC3b |  | WP286A |  |  |  |  |  |  |  |  | Grov städning [NAME] efter demontage, innan besiktning (AP1) | DM1002
PM4224 | 1816 | PM4224 | C | X2 | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 2 | 8 | 5 |  |  | 1.9.8 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 1773 | PM4224 | C | URB2 | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 1 | 7 | 5 |  |  | 5.5.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 1808 | PM4224 | C | UB2C | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 2 | 28 | 5 |  |  | 5.5.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 2438 | PM4224 | C | UB2-2 | Åtgärd efter [NAME] |  |  |  |  | 2 | 21 | 5 |  |  | 5.5.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 1786 | PM4224 | C | UB2 | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 2 | 21 | 5 |  |  | 5.5.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 1801 | PM4224 | C | UB2X | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 3 | 21 | 5 |  |  | 5.7.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
PM4224 | 1794 | PM4224 | C | UA2 | Åtgärd efter [NAME] | 1 | 7 | 7 | 1 | 2 | 21 | 5 |  |  | 5.5.3 |  |  | WP286D |  |  |  |  |  |  |  |  | NY | PM4224
TM5122 | 2075 | TM5122-20 | C | URB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2077 | TM5122-20 | C | UB2X | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2078 | TM5122-20 | C | UB2C | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2481 | TM5122-20 | C | UB2-2 | Märkning av plastdetaljer |  |  |  |  | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2076 | TM5122-20 | C | UB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2079 | TM5122-20 | C | UA2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 2 |  |  | 2.1 | QC5 |  | WP287A |  |  |  |  |  |  |  | [NAME] artiklar i PM5030, PM4088 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2080 | TM5122-30 | C | URB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 3 |  |  | 3.1 |  |  | WP287B |  |  |  |  |  |  |  | [NAME] artiklar i PM5034 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2083 | TM5122-30 | C | UB2C | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | 3 |  |  | 3.1 | [NAME] |  | WP287B |  |  |  |  |  |  |  | [NAME] artiklar i PM4046-20 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2482 | TM5122-30 | C | UB2-2 | Märkning av plastdetaljer |  |  |  |  | 1 | 5 | 5 |  |  | 5.3 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010 PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2086 | TM5122-40 | C | UB2C | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 5 | 5 |  |  | 5.3 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010 PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2081 | TM5122-30 | C | UB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 5 | 5 |  |  | 5.3 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010 PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2085 | TM5122-40 | C | URB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 5 | 5 |  |  | 5.4 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010 PM5017-10, PM4137, TM5124 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2082 | TM5122-30 | C | UB2X | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 5 | 5 |  |  | 5.4 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010 PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2084 | TM5122-30 | C | UA2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 5 | 5 |  |  | 5.4 | [NAME] |  | WP287C |  |  |  |  |  |  |  | [NAME] artiklar i PM4010, PM4045-10 PM5045-10, PM4137, TM5124 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
WP29 | 1160 | WP29 | U | X2 | Disassembly of low voltage cabinet 1.E.K12 | 2 | 6 |  | 1 | 2 | 6 | 1 |  |  | 1.1.3 | QC3 |  | WP29 |  |  |  |  |  |  |  |  |  | WP29
PM4180 | 742 | PM4180-10 | C | UB2 | Förbereldelse foliering invändigt UB2 | 1 | 40 | 40 | 1 | 1 | 3 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP299 |  |  |  |  | 4026-10 |  |  | Kap 5.1.1, 5.1.11-5.1.12 Spackling underkant vägg | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 2428 | PM4180-10 | C | UB2-2 | Förbereldelse foliering invändigt UB2 |  |  |  |  | 1 | 3 | 1 | Behåll |  | 1.2.1 | QC7 | Matta | WP299 |  |  |  |  | 4026-10 |  |  | Kap 5.1.1, 5.1.11-5.1.12 Spackling underkant vägg | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 1309 | PM4180-10 | C | UB2C | Förbereldelse foliering invändigt UB2C | 1 | 40 | 40 | 1 | 1 | 3 | 1 | Behåll |  | 1.4.1 | QC7 | 2.1 | WP299 |  |  |  |  | 4026-10 |  |  | Kap 5.1.1, 5.1.11-5.1.12 Spackling underkant vägg | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 146 | PM4180-10 | C | URB2 | Förbereldelse foliering invändigt URB2 | 1 | 80 | 80 | 1 | 2 | 3 | 1 | Behåll |  | 1.4.1 | QC7 | 2.1 | WP299 |  |  |  |  | 4026-10 |  |  | Kap 5.1.1, 5.1.12 Spackling underkant vägg | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4180 | 526 | PM4180-10 | C | UA2 | Förbereldelse foliering invändigt UA2 | 1 | 40 | 40 | 1 | 1 | 1 | 1 | Behåll |  | 1.4.2 | QC7 | Matta | WP299 |  |  |  |  | 4026-10 |  |  | Kap 5.1.1, 5.1.12 Spackling underkant vägg | Takt 1 (kap5.1.2-5.1.3 & 5.1.11-5.1.12) takt3 (5.1.4-5.1.10 &5.1.13) 5.1.14 utgår | PM4180
PM4163 | 2658 | PM4163-10 | C | URB2 | Foliering invändigt URB2 | 1 | 70 | 3 |  | 1 | 10 | 1 |  |  | 1.4 | QC7 |  | WP299A |  |  |  |  | PM4180-20 | PM4139 [NAME] |  | Enbart tjänstekupé, Rygg mot B-ände |  | PM4163
PM4163 | 975 | PM4163 | C | UB2X | Foliering invändigt UB2X | 1 | 104 | 104 | 1 | 2 | 70 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
PM4163 | 179 | PM4163-20 | C | URB2 | Foliering invändigt URB2 | 1 | 112 | 112 | 1 | 1 | 60 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
PM4163 | 1340 | PM4163 | C | UB2C | Foliering invändigt UB2C | 1 | 48 | 48 | 1 | 1 | 42 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
PM4163 | 2419 | PM4163 | C | UB2-2 | Foliering invändigt UB2 |  |  |  |  | 2 | 35 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
PM4163 | 736 | PM4163 | C | UB2 | Foliering invändigt UB2 | 1 | 48 | 48 | 1 | 2 | 35 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
PM4163 | 542 | PM4163 | C | UA2 | Foliering invändigt UA2 | 1 | 48 | 48 | 1 | 1 | 28 | 3 |  | x | 3.1 | [NAME] |  | WP299B |  |  |  |  | PM4180-20 |  |  |  |  | PM4163
DM1015 | 1236 | DM1015 | C | X2 | Demontage banröjare X2 UB2X | 1 | 24 | 24 | 1 | 2 | 14 | 1 |  |  | 1.2.2 | QC3 |  | WP30 |  |  |  |  |  |  |  |  |  | DM1015
DM1015 | 2211 | DM1015-20 | C | UB2X | Demontage banröjare X2 UB2X | 2 | 14 | 1 | 1.1.1 | 2 | 5 | 1 |  | x | 1.2.1 | QC3b | ASAP | WP30 |  |  |  |  |  |  |  | kap 5.6 Demontage plog |  | DM1015
PM4091 | 1368 | PM4091 | C | UB2C | Märkning utvändigt UB2C | 1 | 24 | 24 | 1 | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  |  | PM4091
PM4091 | 2398 | PM4091 | C | UB2-2 | Märkning utvändigt UB2 |  |  |  |  | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  |  | PM4091
PM4091 | 791 | PM4091 | C | UB2 | Märkning utvändigt UB2 | 1 | 24 | 24 | 1 | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  |  | PM4091
PM4107 | 266 | PM4107 | C | URB2 | Märkning utvändigt URB2 | 1 | 4 | 4 | 1 | 1 | 4 | 5 |  |  | 5.4 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  | utv. Foliering | PM4107
PM4110 | 998 | PM4110 | C | UB2X | Märkning utvändigt UB2X | 1 | 24 | 24 | 1 | 1 | 21 | 5 |  | x | 5.4 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  | Takt 5, efter prov. | PM4110
PM4109 | 582 | PM4109 | C | UA2 | Märkning utvändigt UA2 | 1 | 24 | 24 | 1 | 1 | 14 | 5 |  |  | 5.4 | [NAME] |  | WP303 |  |  |  |  |  |  |  |  |  | PM4109
PM4200 | 1248 | PM4200 | C | X2 | Märkning utvändigt X2 | 2 | 16 | 32 | 1 | 2 | 14 | 5 |  |  | 1.9.1 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  |  | PM4200
PM4144 | 1380 | PM4144 | C | UB2C | Invändig märkning UB2C | 1 | 16 | 16 | 1 | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  | Takt 5 | PM4144
PM4144 | 2411 | PM4144 | C | UB2-2 | Invändig märkning UB2 |  |  |  |  | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  | Takt 5 | PM4144
PM4144 | 811 | PM4144 | C | UB2 | Invändig märkning UB2 | 1 | 16 | 16 | 1 | 1 | 14 | 5 |  |  | 5.3 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  | Takt 5 | PM4144
PM4142 | 255 | PM4142 | C | URB2 | Invändig märkning URB2 | 1 | 16 | 16 | 1 | 1 | 14 | 5 |  |  | 5.4 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  |  | PM4142
PM4143 | 1022 | PM4143 | C | UB2X | Invändig märkning UB2X | 2 | 16 | 32 | 1 | 2 | 28 | 5 |  |  | 5.4 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  |  | PM4143
PM4145 | 620 | PM4145 | C | UA2 | Invändig märkning UA2 | 1 | 8 | 8 | 1 | 1 | 7 | 5 |  |  | 5.4 | [NAME] |  | WP304 |  |  |  |  |  |  |  |  | Takt 5 | PM4145
DM1018 | 2685 | DM1018-20 | C | UB2-2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap. 5.5-5.6 & 5.14 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2684 | DM1018-20 | C | UB2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap. 5.5-5.6 & 5.14 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2688 | DM1018-20 | C | UA2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap. 5.5-5.6 & 5.14 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2686 | DM1018-20 | C | URB2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap. 5.5-5.6 & 5.14 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2687 | DM1018-20 | C | UB2C | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap. 5.5-5.6 & 5.14 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
WP09 | 2506 | WP09-10 | U | UB2-2 | Disassembly of Vestibule & Gangway Lights |  |  |  |  | 1 | 2 | 1 |  |  | 1.1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
WP09 | 1072 | WP09-10 | U | UB2X | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
WP09 | 853 | WP09-10 | U | UB2 | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
WP09 | 29 | WP09-10 | U | URB2 | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
WP09 | 1421 | WP09-10 | U | UB2C | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
AW05 | 1989 | AW05 | U | UB2X | Ändring [NAME] X2U |  |  |  | 1 |  |  | N/A |  |  | 5.4 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
AW05 | 1988 | AW05 | U | URB2 | Ändring [NAME] X2U |  |  |  | 1 |  |  | N/A |  |  | 5.4 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
WP09 | 1643 | WP09-10 | U | URB2A | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
PM4202 | 348 | PM4202 | C | N/A | Montage av handtag i stadardtoalett UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.4 |  |  |  |  |  |  |  |  |  |  |  |  | PM4202
WP09 | 655 | WP09-10 | U | UA2 | Disassembly of Vestibule & Gangway Lights | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  | DM1018 | DM1018 |  | Demontering av belysning och innertaksluckor i vestibul | Split inför i FULL NOVA | WP09
PM4168 | 365 | PM4168 | C | N/A | Montage av golvlister UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.4 |  |  |  |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4168
PM4181 | 381 | PM4181 | C | N/A | Montage av sopbehållare UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.4 |  |  |  |  |  |  |  |  |  |  |  |  | PM4181
PM4083 | 393 | PM4083 | C | N/A | Montage av täcklister UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.4 |  |  |  |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4083
PM4016 | 399 | PM4016 | C | N/A | [NAME]-fäste UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.4 |  |  | N/A |  |  |  |  |  |  |  |  | Helst takt 5 | PM4016
PM4034 | 401 | PM4034 | C | N/A | Montage av motsitsbord UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.4 |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] sent. Takt 5. | PM4034
PM4072 | 361 | PM4072-20 | C | N/A | Montage och inkoppling av PIS-Display UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.4 |  |  |  |  |  |  |  |  |  |  |  | Kapitel 5.1.3 | PM4072
PM4140 | 254 | PM4140-20 | C | URB2 | Montage bagageställ URB2 | 1 | 4 | 4 | 0.1111111111111111 | 1 | 4 | N/A |  |  | 5.4 |  |  | N/A |  |  |  |  |  |  |  | Kapitel 5.1 | Kapitel 5.1 | PM4140
WP176 | 2050 | WP176-30 | U | UB2C | Rework (carbody) | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.1 | QC3b | 2.1 | WP31 |  |  |  |  |  |  |  | Kap 5.3.15 (Critical Deadline WP112-10) |  | WP176
WP176 | 2047 | WP176-30 | U | UB2X | Rework (carbody) | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.1 | QC3b |  | WP31 |  |  |  |  |  |  |  | Kap 5.4.3 |  | WP176
WP176 | 2562 | WP176-30 | U | UB2-2 | Rework (carbody) |  |  |  |  | 1 | 3 | 1 |  |  | 1.1 | QC3b | 2.1 | WP31 |  |  |  |  |  |  |  | Kap  5.3.15. (Critical Deadline WP112-10) |  | WP176
WP176 | 2051 | WP176-30 | U | UB2 | Rework (carbody) | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.1 | QC3b | 2.1 | WP31 |  |  |  |  |  |  |  | Kap 5.3.15. (Critical Deadline WP112-10) |  | WP176
WP176 | 2052 | WP176-30 | U | URB2 | Rework (carbody) | 1 | 5 |  | 1 | 1 | 5 | 1 |  |  | 1.3.1 | QC3b | 2.1 | WP31 |  |  |  |  |  |  |  | Kap 5.3.18 |  | WP176
WP176 | 2053 | WP176-30 | U | URB2A | Rework (carbody) | 1 | 5 |  | 1 | 1 | 5 | 1 |  |  | 1.3.1 | QC3b |  | WP31 |  |  |  |  | PM4025-10 |  |  | Kap 5.3.17 |  | WP176
WP176 | 2049 | WP176-30 | U | UA2 | Rework (carbody) | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.3.1 | QC3b | 2.1 | WP31 |  |  |  |  |  |  |  | Kap 5.3.15 |  | WP176
FM3005 | 96 | FM3005 | C | URB2 | Förmontage plintgrupper URB2 | 1 | 40 | 40 | 1 | 1 | 14 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3005
FM3004 | 909 | FM3004 | C | UB2X | Förmontage plintgrupper UB2X | 1 | 16 | 16 | 1 | 1 | 14 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3004
FM3003 | 1284 | FM3003 | C | UB2C | Förmontage plintgrupper UB2C | 1 | 40 | 40 | 1 | 1 | 40 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3003
FM3002 | 2341 | FM3002 | C | UB2-2 | Förmontage plintgrupper UB2 |  |  |  |  | 1 | 14 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3002
FM3002 | 718 | FM3002 | C | UB2 | Förmontage plintgrupper UB2 | 1 | 40 | 40 | 1 | 1 | 14 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3002
FM3001 | 501 | FM3001 | C | UA2 | Förmontage plintgrupper UA2 | 1 | 40 | 40 | 1 | 1 | 21 | 6 |  |  | 6.2 |  |  | WP310_PRE |  |  |  |  |  |  |  |  | Dessa är ett rent förmontage och kan byggas närsomhelst (Kan massproduceras i förväg). | FM3001
WP32 | 1152 | WP32 | U | X2 | Disassembly of Roof | 3 | 15 |  | 1 | 3 | 15 | 1 |  |  | 1.0.0 | QC3 |  | WP32 |  |  |  |  |  |  |  |  |  | WP32
WP33 | 1166 | WP33 | U | X2 | Removal of HV-Cable & HV-Components | 4 | 19 |  | 1 | 4 | 19 | 1 |  |  | 1.1.1 | QC3 |  | WP33 |  |  |  |  |  |  |  |  |  | WP33
WP35 | 1173 | WP35 | U | X2 | Disassembly of Main Transformer | 4 | 25 |  | 1 | 4 | 25 | 1 |  |  | 1.2.1 | QC4 |  | WP35 |  |  |  | x |  |  |  |  |  | WP35
WP36 | 1174 | WP36 | U | X2 | Replace of Speed Sensors | 1 | 1.5 |  | 1 | 1 | 1.5 | 1 |  |  | 1.2.1 | QC4 |  | WP36 |  |  |  | x |  |  |  |  |  | WP36
 | 2776 | ABB | U | UB2X | Removal of weight plates |  |  |  |  |  |  | 1 |  |  | 1.1.2 |  |  | WP37 |  |  |  |  |  |  |  | 3BHS855873_ZAB_E01_Rev.A­ _UB2X)
DM1030 | 2713 | DM1030-30 | C | UB2-2 | Demontage EL UB2 |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontge el Vestibul | Splitt inför i FULL NOVA | DM1030
DM1030 | 2712 | DM1030-30 | C | UB2 | Demontage EL UB2 |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontge el Vestibul | Splitt inför i FULL NOVA | DM1030
WP11 | 2522 | WP11-10 | U | UB2-2 | Disassembly of Temperature Sensors |  |  |  |  | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP11 | 1071 | WP11-10 | U | UB2X | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP11 | 849 | WP11-10 | U | UB2 | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
[NAME] | 1465 | WP110_PRE | U | URB2A | Förmontage DC/AC omvandlaren H1 | 1 | 5 |  | 1 | 1 | 5 | 6 |  |  | 6.2 |  |  | WP110_PRE |  |  |  |  |  |  |  |  | Stadlers förmontage, [NAME] i förväg, ingen egen arbetsorder [NAME].  Kvalitetssäkran via etiketter. | [NAME]
WP11 | 27 | WP11-10 | U | URB2 | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP11 | 1417 | WP11-10 | U | UB2C | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP11 | 1641 | WP11-10 | U | URB2A | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 | 1.3.2 |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP11 | 651 | WP11-10 | U | UA2 | Disassembly of Temperature Sensors | 1 | 2 |  | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  | Demontage vestibul | Split inför i FULL NOVA | WP11
WP15 | 2548 | WP15 | U | UB2-2 | Disassembly of Interior Doors Control System |  |  |  |  | 1 | 12 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP15 | 1068 | WP15 | U | UB2X | Disassembly of Internal Doors Control System | 1 | 12 |  | 1 | 1 | 12 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP15 | 847 | WP15 | U | UB2 | Disassembly of Interior Doors Control System | 1 | 12 |  | 1 | 1 | 12 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP15 | 24 | WP15 | U | URB2 | Disassembly of Internal Doors Control System | 1 | 12 |  | 1 | 1 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP15 | 1415 | WP15 | U | UB2C | Disassembly of Interior Doors Control System | 1 | 12 |  | 1 | 1 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP15 | 649 | WP15 | U | UA2 | Disassembly of Interior Doors Control System | 1 | 12 |  | 1 | 1 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP15
WP40 | 1151 | WP40 | U | X2 | Disassembly of Jumper cables & Power Cable | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.1.1 | QC3 |  | WP40 |  |  |  |  |  |  |  |  |  | WP40
WP40 | 2570 | WP40 | U | UB2-2 | Disassembly of Jumper Cables & Power Cables |  |  |  |  | 2 | 12 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
WP40 | 1066 | WP40 | U | UB2X | Disassembly of Jumper Cables & Power Cables | 2 | 8 |  | 1 | 2 | 8 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
WP40 | 845 | WP40 | U | UB2 | Disassembly of Jumper Cables & Power Cables | 2 | 12 |  | 1 | 2 | 12 | 1 |  |  | 1.1.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
WP40 | 22 | WP40 | U | URB2 | Disassembly of Jumper Cables & Power Cables | 2 | 12 |  | 1 | 2 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
WP40 | 1413 | WP40 | U | UB2C | Disassembly of Jumper Cables & Power Cables | 2 | 12 |  | 1 | 2 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
WP40 | 647 | WP40 | U | UA2 | Disassembly of Jumper Cables & Power Cables | 2 | 12 |  | 1 | 2 | 12 | 1 |  |  | 1.3.2 | QC3b |  | WP40 |  |  |  |  |  |  |  |  | Eldemontage | WP40
AW05 | 1987 | AW05 | U | UA2 | Ändring [NAME] X2U |  |  |  | 1 |  |  | N/A |  |  | 5.4 |  |  | WP303 |  |  |  |  |  | I samband med Utv Märkn |  | Utredning krävs om [NAME] ska [NAME] ej. Påbörja ej Montage, prata med PS. | Utredning krävs om [NAME] ska [NAME] ej. Ska det vara U eller C på märkningen? | AW05
PM4005 | 1923 | PM4005 | C | UB2X | Reperation Laminat hatthylla |  |  | 0 | 1 |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
PM4005 | 1927 | PM4005 | C | UB2C | Reperation Laminat hatthylla |  |  | 0 | 1 |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
PM4005 | 2348 | PM4005 | C | UB2-2 | Reperation Laminat hatthylla |  |  |  |  |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
PM4005 | 1926 | PM4005 | C | URB2 | Reperation Laminat hatthylla |  |  | 0 | 1 |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
PM4005 | 1924 | PM4005 | C | UB2 | Reperation Laminat hatthylla |  |  | 0 | 1 |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
PM4005 | 1925 | PM4005 | C | UA2 | Reperation Laminat hatthylla |  |  | 0 | 1 |  | 0 | 6 | x |  |  |  |  | WP400 |  |  |  |  |  | Behovsprövad |  |  | Behovsprövad | PM4005
WP41 | 1167 | WP41 | U | X2 | Disassembly of Main Air Compressor | 2 | 1 |  | 1 | 2 | 1 | 1 |  |  | 1.1.1 | QC3 |  | WP41 |  |  |  |  |  |  |  |  |  | WP41
WP42 | 1168 | WP42 | U | X2 | Disassembly of Auxiliary Air Compressor | 2 | 2.3 |  | 1 | 2 | 2.3 | 1 |  |  | 1.1.1 | QC3 |  | WP42 |  |  |  |  |  |  |  |  |  | WP42
WP43 | 1056 | WP43 | U | UB2X | Disassembly of LV Cabinet 1.P3.K50 | 2 | 34.7 |  | 1 | 2 | 34.7 | 1 |  |  | 1.1.2 | QC3b |  | WP43 |  |  |  |  |  |  |  |  | Eldemontage | WP43
DM1018 | 2690 | DM1018-30 | C | UB2-2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP46 |  |  |  |  |  |  |  | Kap. 5.15 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2689 | DM1018-30 | C | UB2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP46 |  |  |  |  |  |  |  | Kap. 5.15 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2693 | DM1018-30 | C | UA2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  | Kap. 5.15 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2691 | DM1018-30 | C | URB2 | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  | Kap. 5.15 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
DM1018 | 2692 | DM1018-30 | C | UB2C | Demontage Vestibul Förrum |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  | Kap. 5.15 | SPLITT införs i FULL NOVA . [NAME], 5.18, 5.19 ersätts av WP05 | DM1018
WP46 | 2574 | WP46 | U | UB2-2 | Removal of Internal Cover Panels & Hatches |  |  |  |  | 4 | 40 | 1 |  |  | 1.1.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
WP46 | 1065 | WP46 | U | UB2X | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 | 1 |  |  | 1.1.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
WP46 | 844 | WP46 | U | UB2 | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 | 1 |  |  | 1.1.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
WP46 | 21 | WP46 | U | URB2 | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
WP46 | 1412 | WP46 | U | UB2C | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
WP46 | 646 | WP46 | U | UA2 | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 | 1 |  |  | 1.3.1 | QC3b |  | WP46 |  |  |  |  |  |  |  |  | Förmodligen enbart underhållsluckor, reseten ersätts av DM | WP46
DM1009 | 99 | DM1009 | C | URB2 | Demontage av P3.K2 URB2 | 1 | 16 | 16 | 1 | 1 | 14 | 1 |  |  | 1.3.2 | QC3b |  | WP49 |  |  |  |  |  |  |  |  |  | DM1009
PM4024 | 1600 | PM4024-30 | C | URB2 | Bluebox URB2 | 1 | 1 | 1 | 0.04761904761904762 | 1 | 1 | N/A |  |  | 5.5 | [NAME] |  | WP243 |  |  |  |  | TM5085 |  |  | Kapitel 5.1.8, Återmontage av skiva. (I samband med TM5085) |  | PM4024
PM4199 | 347 | PM4199 | C | N/A | Montage av skötbord UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  |  | PM4199
PM4078 | 386 | PM4078 | C | N/A | Montage av övrig utrustning UB2 | 1 | 16 | 16 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  |  | PM4078
PM4113 | 394 | PM4113 | C | N/A | Montage av sparkplåtar UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4113
PM4039 | 396 | PM4039 | C | N/A | Montage av avbärarlister UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.5 |  |  | N/A |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4039
PM4027 | 400 | PM4027 | C | N/A | Montage av halkskyddstejp UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.5 |  |  | N/A |  |  |  |  |  |  |  |  | Kanske takt 5, beror på hur mycket tid vi har I båda takter. | PM4027
TM5066 | 402 | TM5066 | C | N/A | Gruppförteckningar samtliga vagnar UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  |  | TM5066
PM4157 | 407 | PM4157 | C | N/A | Montage dyna och stolsrygg UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  | Takt 5 | PM4157
Bes | 411 | Bes | C | N/A | AP3 | 0.1 | 8 | 0.8 | 1 |  |  | N/A |  |  | 5.5 |  |  |  |  |  |  |  |  |  |  |  |  | Bes
PM4165 | 2059 | PM4165-20 | C | UB2X | Montage trappnos och fogning UB2X | 1 | 4 | 4 | 0.25 | 1 | 2 | N/A |  |  | 5.5 | [NAME] |  | WP235 |  |  |  |  |  |  |  | Kapitel 5.2 |  | PM4165
WP49 | 26 | WP49 | U | URB2 | Disassembly of Infotainment System | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3.2 | QC3b |  | WP49 |  |  |  |  |  |  |  |  | Eldemontage | WP49
WP150 | 2239 | WP150-30 | U | UB2X | Assembly of LV Cabinet 1.P3.K1 |  |  |  |  | 1 | 1 | 1 |  |  | 1.1.1 | QC3b |  | WP50 |  |  |  |  |  |  |  | Kap 5.8 Steg 2, demontage ram K1 dörr |  | WP150
WP50 | 1058 | WP50 | U | UB2X | Disassembly of LV Cabinet 1.P2.K1 | 1 | 18 |  | 1 | 1 | 18 | 1 |  |  | 1.1.2 | QC3b |  | WP50 |  |  |  |  |  |  |  |  | Eldemontage | WP50
WP51 | 1158 | WP51 | U | X2 | Take out the Transformer rack | 2 | 2 |  | 1 | 2 | 2 | 1 |  |  | 1.1.2 | QC3 |  | WP51 |  |  |  |  |  |  |  |  |  | WP51
DM1015 | 910 | DM1015-10 | C | UB2X | Demontage noskon X2 UB2X | 2 | 16 | 32 | 1 | 2 | 9 | 1 |  |  | 1.1.1 | QC3b |  | WP52 |  |  |  |  |  |  |  | Kap 5.1-5.5 |  | DM1015
DM1016 | 1235 | DM1016 | C | X2 | Demontage Yttre utrustning X2 UB2X | 1 | 16 | 16 | 1 | 1 | 7 | 1 |  |  | 1.1.1 | QC3 |  | WP52 |  |  |  |  |  |  |  |  |  | DM1016
DM1016 | 911 | DM1016 | C | UB2X | Demontage Yttre utrustning X2 UB2X | 1 | 16 | 16 | 1 | 1 | 7 | 1 |  |  | 1.1.2 | QC3b |  | WP52 |  |  |  |  |  |  |  |  |  | DM1016
WP52 | 1077 | WP52 | U | UB2X | Disassembly of Elkoppel | 1 | 1 |  | 1 | 1 | 1 | 1 |  |  | 1.1.1 | QC3b |  | WP52 |  |  |  |  |  |  |  |  |  | WP52
WP52 | 1148 | WP52 | U | X2 | Disassembly of elecrtical coupler | 1 | 1 |  | 1 | 1 | 1 | 1 |  |  | 1.1.1 | QC3 |  | WP52 |  |  |  |  | WP01 |  |  |  |  | WP52
DM1008 | 98 | DM1008 | C | URB2 | Demontage av P4.K9 URB2 | 1 | 16 | 16 | 1 | 1 | 14 | 1 |  |  | 1.3.2 | QC3b |  | WP54 |  |  |  |  |  |  |  |  | Demontage | DM1008
WP56 | 15 | WP56 | U | URB2 | Disassembly of LV Cabinet 1.P5.K40 | 1 | 16 |  | 1 | 1 | 16 | 1 |  |  | 1.3.2 | QC3b |  | WP56 |  |  |  |  |  |  |  |  | Eldemontage | WP56
WP57 | 18 | WP57 | U | URB2 | Disassembly of LV Cabinet 1.P5.K50 | 2 | 16 |  | 1 | 2 | 16 | 1 |  |  | 1.3.2 | QC3b |  | WP57 |  |  |  |  |  |  |  | Wireprep måste utföras samtidigt/tillsammans med WP57. | Eldemontage | WP57
WP58 | 2578 | WP58 | U | UB2-2 | Disassembly of LV Cabinet 1.P3.K1 |  |  |  |  | 2 | 17.7 | 1 |  |  | 1.1.2 | QC3b |  | WP58 |  |  |  |  |  |  |  |  | Eldemontage | WP58
WP58 | 422 | WP58 | U | UB2X | Disassembly of LV Cabinet 1.P3.K1 | 2 | 17.7 |  | 1 | 2 | 17.7 | 1 |  |  | 1.1.2 | QC3b |  | WP58 |  |  |  |  |  |  |  |  | Eldemontage | WP58
Q | 1392 | Q | C | UB2C | Kontroll | 0.1 | 8 | 0.8 | 1 |  |  | N/A |  |  | 5.5.1 |  |  |  |  |  |  |  | PM4223 |  |  |  |  | Q
WP58 | 838 | WP58 | U | UB2 | Disassembly of LV Cabinet 1.P3.K1 | 2 | 17.7 |  | 1 | 2 | 17.7 | 1 |  |  | 1.1.2 | QC3b |  | WP58 |  |  |  |  |  |  |  |  | Eldemontage | WP58
Q | 273 | Q | C | URB2 | Kontroll | 0.1 | 8 | 0.8 | 1 |  |  | N/A |  |  | 5.5.1 |  |  |  |  |  |  |  | PM4223 |  |  |  |  | Q
WP58 | 1406 | WP58 | U | UB2C | Disassembly of LV Cabinet 1.P3.K1 | 2 | 17.7 |  | 1 | 2 | 17.7 | 1 |  |  | 1.3.2 | QC3b |  | WP58 |  |  |  |  |  |  |  |  | Eldemontage | WP58
Q | 824 | Q | C | UB2 | Kontroll | 0.1 | 8 | 0.8 | 1 |  |  | N/A |  |  | 5.5.1 |  |  |  |  |  |  |  | PM4223 |  |  |  |  | Q
WP58 | 640 | WP58 | U | UA2 | Disassembly of LV Cabinet 1.P3.K1 | 2 | 17.7 |  | 1 | 2 | 17.7 | 1 |  |  | 1.3.2 | QC3b |  | WP58 |  |  |  |  |  |  |  |  | Eldemontage | WP58
WP63 | 2579 | WP63 | U | UB2-2 | Disassembly of TRACS |  |  |  |  | 1 | 8.75 | 1 |  |  | 1.1.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP63 | 1055 | WP63 | U | UB2X | Disassembly of TRACS computer | 1 | 9 |  | 1 | 1 | 9 | 1 |  |  | 1.1.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP63 | 839 | WP63 | U | UB2 | Disassembly of TRACS | 1 | 8.75 |  | 1 | 1 | 8.75 | 1 |  |  | 1.1.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP63 | 16 | WP63 | U | URB2 | Disassembly of TRACS | 1 | 5.8 |  | 1 | 1 | 5.8 | 1 |  |  | 1.3.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP63 | 1407 | WP63 | U | UB2C | Disassembly of TRACS | 1 | 8.8 |  | 1 | 1 | 8.8 | 1 |  |  | 1.3.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP63 | 641 | WP63 | U | UA2 | Disassembly of TRACS | 1 | 8.8 |  | 1 | 1 | 8.8 | 1 |  |  | 1.3.2 | QC3b |  | WP63 |  |  |  |  |  |  |  |  | Eldemontage | WP63
WP64 | 2580 | WP64 | U | UB2-2 | Disassembly of Comfort Computer |  |  |  |  | 1 | 3 | 1 |  |  | 1.1.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP64 | 1059 | WP64 | U | UB2X | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.1.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP64 | 840 | WP64 | U | UB2 | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.1.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP64 | 19 | WP64 | U | URB2 | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.3.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP64 | 1408 | WP64 | U | UB2C | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.3.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP64 | 642 | WP64 | U | UA2 | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 | 1 |  |  | 1.3.2 | QC3b |  | WP64 |  |  |  |  |  |  |  |  | Eldemontage | WP64
WP65 | 2581 | WP65 | U | UB2-2 | Disassembly of Apparatus group |  |  |  |  | 1 | 6.2 | 1 |  |  | 1.1.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP65 | 1054 | WP65 | U | UB2X | Disassembly of Apparatus group 1 (cabinet closure module) | 1 | 9 |  | 1 | 1 | 9 | 1 |  |  | 1.1.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP65 | 841 | WP65 | U | UB2 | Disassembly of Apparatus group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.1.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP65 | 17 | WP65 | U | URB2 | Disassembly of Apparatus group | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP65 | 1409 | WP65 | U | UB2C | Disassembly of Apparatus group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.3.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP65 | 643 | WP65 | U | UA2 | Disassembly of Apparatus group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.3.2 | QC3b |  | WP65 |  |  |  |  |  |  |  |  | Eldemontage | WP65
WP66 | 2582 | WP66-10 | U | UB2-2 | Disassembly of 19-inch Rack |  |  |  |  | 1 | 8.3 | 1 |  |  | 1.1.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) | El demontage | WP66
Q | 626 | Q | C | UA2 | Kontroll | 0.1 | 8 | 0.8 | 1 |  |  | N/A |  |  | 5.5.1 |  |  |  |  |  |  |  | PM4223 |  |  |  |  | Q
WP66 | 1057 | WP66-10 | U | UB2X | Disassembly of 19-inch Rack | 1 | 6.7 |  | 1 | 1 | 6.7 | 1 |  |  | 1.1.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) | El demontage | WP66
WP66 | 835 | WP66-10 | U | UB2 | Disassembly of 19-inch Rack | 1 | 8.3 |  | 1 | 1 | 8.3 | 1 |  |  | 1.1.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) | El demontage | WP66
WP66 | 12 | WP66-10 | U | URB2 | Disassembly of 19-inch Rack | 1 | 7 |  | 1 | 1 | 7 | 1 |  |  | 1.3.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) | El demontage | WP66
WP66 | 1403 | WP66-10 | U | UB2C | Disassembly of 19-inch Rack | 1 | 8.3 |  | 1 | 1 | 8.3 | 1 |  |  | 1.3.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) | El demontage | WP66
WP66 | 1624 | WP66-10 | U | URB2A | Disassembly of 19-inch Rack | 1 | 7 |  | 1 | 1 | 7 | 1 |  |  | 1.3.2 | QC3b |  | WP66 |  |  |  |  |  |  |  | Allt utom Värmestyrenhet som demonteras i WP95, [NAME] from FULL NOVA) |  | WP66
WP67 | 2583 | WP67 | U | UB2-2 | Disassembly of MCB-Group |  |  |  |  | 1 | 6.2 | 1 |  |  | 1.1.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  | El demontage | WP67
WP67 | 1060 | WP67 | U | UB2X | Disassembly of MCB Group | 1 | 9.4 |  | 1 | 1 | 9.4 | 1 |  |  | 1.1.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  |  | WP67
Q | 1040 | Q | C | UB2X | Kontroll | 0.1 | 8 | 0.8 | 1 |  |  | N/a |  |  | 5.7.1 |  |  |  |  |  |  |  | PM4223 |  |  |  |  | Q
WP67 | 836 | WP67 | U | UB2 | Disassembly of MCB-Group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.1.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  | El demontage | WP67
WP67 | 13 | WP67 | U | URB2 | Disassembly of MCBGroup | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  | El demontage | WP67
WP67 | 1404 | WP67 | U | UB2C | Disassembly of MCB-Group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.3.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  |  | WP67
WP67 | 1625 | WP67 | U | URB2A | Disassembly of MCBGroup | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  |  | WP67
WP67 | 638 | WP67 | U | UA2 | Disassembly of MCB-Group | 1 | 6.2 |  | 1 | 1 | 6.2 | 1 |  |  | 1.3.2 | QC3b |  | WP67 |  |  |  |  |  |  |  |  | El demontage | WP67
WP175 | 902 | WP175_KPRO | U | UB2 | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
TM5050 | 785 | TM5050 | C | UB2 | Montage spännbricka på Varialux LED-spot UB2 | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 6.1 |  |  | N/A |  |  |  |  |  |  |  |  | Gäller alla spottar, [NAME] ska dit en spännbricka innan det monteras, saknas från lev - Takt 6 | TM5050
WP68 | 2584 | WP68 | U | UB2-2 | Disassembly of Thyristors |  |  |  |  | 1 | 3.3 | 1 |  |  | 1.1.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
WP175 | 704 | WP175_KPRO | U | UA2 | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP68 | 1061 | WP68 | U | UB2X | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.1.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
TM5050 | 573 | TM5050 | C | UA2 | Montage spännbricka på Varialux LED-spot UA2 | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 6.1 |  |  | N/A |  |  |  |  |  |  |  |  | Gäller alla spottar, [NAME] ska dit en spännbricka innan det monteras, saknas från lev - Takt 6 | TM5050
WP68 | 421 | WP68 | U | UB2 | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.1.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
WP68 | 14 | WP68 | U | URB2 | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.3.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
TM5122 | 513 | TM5122-10 | C | UA2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM5045-10, PM4137, TM5124 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
WP68 | 639 | WP68 | U | UB2C | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.3.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
WP68 | 1626 | WP68 | U | URB2A | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.3.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  |  | WP68
WP68 | 837 | WP68 | U | UA2 | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | 1 |  |  | 1.3.2 | QC3b |  | WP68 |  |  |  |  |  |  |  |  | Eldemontage | WP68
WP175 | 288 | WP175_KPRO | U | URB2 | Kabelknippen URB2 |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP175 | 1135 | WP175_KPRO | U | UB2X | Kabelknippen UB2X |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP70 | 1157 | WP70 | U | X2 | Disassembly of Auxiliary Power Converter | 3 | 4 |  | 1 | 3 | 4 | 1 |  |  | 1.1.3 | QC3 |  | WP70 |  |  |  |  |  |  |  |  |  | WP70
WP175 | 1972 | WP175_KPRO | U | UB2C | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  |  |  | Takt 6, WBS 6.2.Beftintlig UA2 instruktion används används För UB2C | KPRO instruktion tillagd för [NAME] redan beställt till ST9&10 som UA2. | WP175
WP175 | 2556 | WP175_KPRO | U | UB2-2 | [NAME] |  |  |  |  |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP175 | 1471 | WP175_KPRO | U | URB2A | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.1 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
TM5050 | 962 | TM5050 | C | UB2X | Montage spännbricka på Varialux LED-spot UB2X | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 6.1 |  |  | N/A |  |  |  |  |  |  |  |  | Gäller alla spottar, [NAME] ska dit en spännbricka innan det monteras, saknas från lev | TM5050
TM5050 | 1342 | TM5050 | C | UB2C | Montage spännbricka på Varialux LED-spot UB2C | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 6.1 |  |  | N/A |  |  |  |  |  |  |  |  | Gäller alla spottar, [NAME] ska dit en spännbricka innan det monteras, saknas från lev | TM5050
TM5122 | 964 | TM5122-10 | C | UB2X | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 124 | TM5122-10 | C | URB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM5017-10, PM4137, TM5124 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 1300 | TM5122-10 | C | UB2C | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5122 | 2480 | TM5122-10 | C | UB2-2 | Märkning av plastdetaljer |  |  |  |  | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
TM5050 | 234 | TM5050 | C | URB2 | Montage spännbricka på Varialux LED-spot URB2 | 1 | 8 | 8 | 1 | 1 | 4 | N/A |  |  | 6.1 |  |  | N/A |  |  |  |  |  |  |  |  | Gäller alla spottar, [NAME] ska dit en spännbricka innan det monteras, saknas från lev - Takt 6 | TM5050
WP71 | 1164 | WP71 | U | X2 | Disassembly of apparatusrack 380V (K5) | 2 | 10 |  | 1 | 2 | 10 | 1 |  |  | 1.1.2 | QC3 |  | WP71 |  |  |  |  |  |  |  |  |  | WP71
WP72 | 1154 | WP72 | U | X2 | Replace Parts of Auxiliary Air Compressor Stand | 2 | 1.3 |  | 1 | 2 | 3 | 1 |  |  | 1.1.1 | QC3 |  | WP72 |  |  |  |  |  |  |  |  |  | WP72
TM5122 | 732 | TM5122-10 | C | UB2 | Märkning av plastdetaljer | 1 | 2.5 | 2.5 | 0.3333333333333333 | 1 | 2.5 | N/A |  |  | 6.1 |  |  |  |  |  |  |  |  |  |  | [NAME] artiklar i PM4137 | Instruktion ska tas bort, material ska komma färdig från lev med märkning på. | TM5122
[NAME] | 898 | WP121_KPRO | U | UB2 | P5.K80 Kabelträd UA2/UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP158 | 901 | WP158_KPRO | U | UB2 | +P3.K1 Kabelträd UA2/ UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP158
WP175 | 1973 | WP175_UB2Kpro_P3.K1 | U | UB2 | Förkontaktering av M12 & D-sub kontakter |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för UB2. | WP175
WP75 | 1172 | WP75 | U | X2 | Removal of Power Cables | 8 | 88 |  | 1 | 8 | 88 | 1 |  |  | 1.2.2 | QC4 |  | WP75 |  |  |  | x |  |  |  |  |  | WP75
DM1004 | 921 | DM1004 | C | UB2X | Demontage fönster och fönsterram | 6 | 8 | 48 | 1 | 6 | 42 | 1 |  |  | 1.1.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
DM1004 | 2327 | DM1004 | C | UB2-2 | Demontage fönster och fönsterram |  |  |  |  | 6 | 42 | 1 |  |  | 1.1.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
DM1004 | 720 | DM1004 | C | UB2 | Demontage fönster och fönsterram | 6 | 8 | 48 | 1 | 6 | 42 | 1 |  |  | 1.1.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
DM1004 | 88 | DM1004 | C | URB2 | Demontage fönster och fönsterram | 6 | 8 | 48 | 1 | 6 | 42 | 1 |  |  | 1.3.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
DM1004 | 1286 | DM1004 | C | UB2C | Demontage fönster och fönsterram | 6 | 8 | 48 | 1 | 6 | 42 | 1 |  |  | 1.3.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
PM4117 | 1482 | PM4117-10 | C | URB2 | Varmluftstation K10+H2 URB2 | 1 | 4 | 4 | 0.09090909090909091 | 1 | 2.5 | N/A |  |  | 6.2 |  |  |  |  |  |  |  |  | Bistro (Multirail) |  | Kapitel 5.3 steg 30, 5.6.2, 5.6.5 steg 10-20. | Kapitel 5.3 steg 30, 5.6.2, 5.6.5 steg 10-20. | PM4117
DM1004 | 503 | DM1004 | C | UA2 | Demontage fönster och fönsterram | 6 | 8 | 48 | 1 | 6 | 42 | 1 |  |  | 1.3.2 | QC3b |  | WP76 |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev. MD: demontae i takt 1 och montage i 3 (kan de fungera?) | DM1004
DM1006 | 912 | DM1006 | C | UB2X | Demontage av Läckkabel | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Eldemontage | DM1006
DM1006 | 2328 | DM1006 | C | UB2-2 | Demontage av Läckkabel |  |  |  |  | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Eldemontage | DM1006
DM1006 | 712 | DM1006 | C | UB2 | Demontage av Läckkabel | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Eldemontage | DM1006
DM1006 | 94 | DM1006 | C | URB2 | Demontage av Läckkabel | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1006
DM1006 | 1278 | DM1006 | C | UB2C | Demontage av Läckkabel | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Eldemontage | DM1006
DM1006 | 494 | DM1006 | C | UA2 | Demontage av Läckkabel | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Eldemontage | DM1006
DM1012 | 918 | DM1012 | C | UB2X | Demontage K60-skåp UB2X | 1 | 32 | 32 | 1 | 1 | 7 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1012
DM1029 | 502 | DM1029-10 | C | UA2 | Demontage EL UA2 | 3 | 32 | 96 | 1 | 1 | 42 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1029
DM1030 | 2335 | DM1030-10 | C | UB2-2 | Demontage EL UB2 |  |  |  |  | 4 | 28 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage el Salong | Splitt inför i FULL NOVA | DM1030
WP147 | 1264 | WP147_KPRO | U | X2 | Kontaktering HVAC kablage +E.K5.X00.03 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | N/A |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP147
DM1030 | 714 | DM1030-10 | C | UB2 | Demontage EL UB2 | 2 | 8 | 16 | 1 | 4 | 28 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage el Salong | Splitt inför i FULL NOVA | DM1030
DM1031 | 1287 | DM1031-10 | C | UB2C | Demontage EL UB2C | 2 | 8 | 16 | 1 | 2 | 16 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1031
DM1032 | 922 | DM1032-10 | C | UB2X | Demontage EL UB2X | 2 | 8 | 16 | 1 | 4 | 28 | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1032
DM1033 | 91 | DM1033-10 | C | URB2 | Demontage EL URB2 | 2 | 8 | 16 | 1 | 1 | 28 | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  |  |  | DM1033
TM5111 | 1363 | TM5111 | C | UB2C | Terminering av antennkabel | 1 | 8 | 8 | 1 | 1 | 1 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
TM5111 | 259 | TM5111 | C | URB2 | Terminering av antennkabel | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
WP152 | 1265 | WP152_KPRO | U | X2 | Förmontage +U.J1.X1 - +C.K98 KPRO |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | N/A |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP152
TM5111 | 2475 | TM5111 | C | UB2-2 | Terminering av antennkabel |  |  |  |  | 1 | 1 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
TM5111 | 944 | TM5111 | C | UB2X | Terminering av antennkabel | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
[NAME] | 700 | WP121_KPRO | U | UA2 | P5.K80 Kabelträd UA2/UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP158 | 703 | WP158_KPRO | U | UA2 | +P3.K1 Kabelträd UA2/ UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP158
WP175 | 1974 | WP175_UA2Kpro_P3.K1 | U | UA2 | Förkontaktering av M12 & D-sub kontakter |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för UA2. | WP175
TM5111 | 799 | TM5111 | C | UB2 | Terminering av antennkabel | 1 | 8 | 8 | 1 | 1 | 1 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
TM5111 | 545 | TM5111 | C | UA2 | Terminering av antennkabel | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.1 | QC3b |  | WP77 |  |  |  |  |  |  |  |  | Takt 2 | TM5111
WP11 | 2722 | WP11-20 | U | UB2-2 | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2723 | WP11-20 | U | UB2X | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2721 | WP11-20 | U | UB2 | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2724 | WP11-20 | U | URB2 | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2726 | WP11-20 | U | UB2C | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2728 | WP11-20 | U | URB2A | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
WP11 | 2725 | WP11-20 | U | UA2 | Disassembly of Temperature Sensors |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP77 |  |  |  |  |  |  |  | Demontage Salong | Split inför i FULL NOVA | WP11
DM1030 | 2711 | DM1030-20 | C | UB2-2 | Demontage EL UB2 |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP78 |  |  |  |  |  |  |  | Demontage el Toalett | Splitt inför i FULL NOVA | DM1030
DM1030 | 2710 | DM1030-20 | C | UB2 | Demontage EL UB2 |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP78 |  |  |  |  |  |  |  | Demontage el Toalett | Splitt inför i FULL NOVA | DM1030
DM1021 | 919 | DM1021 | C | UB2X | Demontage Universaltoalett UB2X | 1 | 16 | 16 | 1 | 2 | 28 | 1 |  |  | 1.1.1 | QC3b |  | WP81 |  |  |  |  |  |  |  |  |  | DM1021
DM1017 | 1277 | DM1017 | C | UB2C | Demontage UA2 UB2C Pentry | 2 | 32 | 64 | 1 | 2 | 64 | 1 |  |  | 1.3.1 | QC3b |  | WP82 |  |  |  |  |  |  |  |  |  | DM1017
DM1017 | 500 | DM1017 | C | UA2 | Demontage UA2 UB2C Pentry | 2 | 32 | 64 | 1 | 2 | 56 | 1 |  |  | 1.3.1 | QC3b |  | WP82 |  |  |  |  |  |  |  |  |  | DM1017
DM1001 | 102 | DM1001 | C | URB2 | Demontage URB2 Väggar inför svetsning | 2 | 16 | 32 | 1 | 6 | 42 | 1 |  |  | 1.3.3 | QC3b |  | WP85 |  |  |  |  |  |  |  |  | eldemontage | DM1001
WP90 | 1171 | WP90 | U | X2 | Disassembly of Motor bogies | 4 | 19 |  | 1 | 4 | 19 | 1 |  |  | 1.2.0 | QC4 |  | WP90 |  |  |  | x |  |  |  |  |  | WP90
DM1010 | 100 | DM1010-10 | C | URB2 | Demontage Tjänstekupé URB2 | 1 | 22 | 22 | 0.9166666666666666 | 1 | 12 | 1 |  |  | 1.3.1 | QC3b |  | WP91 |  |  |  |  | [NAME] WP91 |  |  | Kapitel 5.1-5.31 OBS! [NAME] PM5020 och PM4122. | Kapitel 5.1-5.31 OBS! [NAME] PM5020 och PM4122!!! | DM1010
WP91 | 1645 | WP91 | U | URB2A | Train Crew compartment | 1 | 5.8 |  | 1 | 1 | 5.8 |  |  |  |  |  |  | WP91 |  |  |  |  |  |  |  |  |  | WP91
WP91 | 31 | WP91 | U | URB2 | Train Crew compartment | 1 | 5.8 |  | 1 | 1 | 5.8 | 1 |  |  | 1.3.1 | QC3b |  | WP91 |  |  |  |  |  |  |  |  | Slå ihop med DM1010 | WP91
DM1005 | 93 | DM1005 | C | URB2 | Demontage av kassaplats URB2 | 1 | 16 | 16 | 1 | 1 | 14 | 1 |  |  | 1.3.1 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1005
DM1025 | 913 | DM1025 | C | UB2X | Demontage Nödbroms och pluggning | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1025 | 2332 | DM1025 | C | UB2-2 | Demontage Nödbroms och pluggning |  |  |  |  | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1025 | 711 | DM1025 | C | UB2 | Demontage Nödbroms och pluggning | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b | 1.1.1 | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1025 | 90 | DM1025 | C | URB2 | Demontage Nödbroms och pluggning | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1025 | 1280 | DM1025 | C | UB2C | Demontage Nödbroms och pluggning | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1025 | 496 | DM1025 | C | UA2 | Demontage Nödbroms och pluggning | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1025
DM1026 | 914 | DM1026 | C | UB2X | Demontage Brandvarnare | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1026
DM1026 | 2333 | DM1026 | C | UB2-2 | Demontage Brandvarnare |  |  |  |  | 1 | 2 | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1026
DM1026 | 716 | DM1026 | C | UB2 | Demontage Brandvarnare | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.1.2 | QC3b | 1.1.1 | WP95 |  |  |  |  |  |  |  |  |  | DM1026
DM1026 | 92 | DM1026 | C | URB2 | Demontage Brandvarnare | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1026
DM1026 | 1282 | DM1026 | C | UB2C | Demontage Brandvarnare | 1 | 8 | 8 | 1 | 1 | 2 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1026
DM1026 | 498 | DM1026 | C | UA2 | Demontage Brandvarnare | 1 | 8 | 8 | 1 | 1 | 4 | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  |  |  | DM1026
[NAME] | 482 | WP121_KPRO | U | UA2 | P5.K80 Kabelträd UA2/UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  |  |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP09 | 2715 | WP09-20 | U | UB2-2 | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
WP09 | 2716 | WP09-20 | U | UB2X | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
WP09 | 2714 | WP09-20 | U | UB2 | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.1.1 | QC3b | 1.1.1 | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
[NAME] | 283 | WP121_KPRO | U | URB2 | +P3.K1 Kabelträd URB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP158 | 485 | WP158_KPRO | U | UA2 | +P3.K1 Kabelträd UA2/ UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  |  |  |  |  |  |  | External |  |  |  | WP158
[NAME] | 1970 | WP121_KPRO | U | UB2C | P5.K80 Kabelträd UA2/UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  | Takt 6, WBS 6.2.Beftintlig UA2 instruktion används används För UB2C | KPRO instruktion tillagd för [NAME] redan beställt till ST9&10 som UA2. | [NAME]
[NAME] | 2534 | WP121_KPRO | U | UB2-2 | P5.K80 Kabelträd UA2/UB2 |  |  |  |  |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP127 | 1129 | WP127_KPRO | U | UB2X | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP127
WP143 | 1132 | WP143_KPRO | U | UB2X | +P3.K50 Kabelträd UB2X |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP143
WP175 | 486 | WP175_KPRO | U | UA2 | [NAME] |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  |  |  |  |  |  |  | External |  |  |  | WP175
WP158 | 1971 | WP158_KPRO | U | UB2C | +P3.K1 Kabelträd UA2/ UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  | Takt 6, WBS 6.2.Beftintlig UA2 instruktion används används För UB2C | KPRO instruktion tillagd för [NAME] redan beställt till ST9&10 som UA2. | WP158
WP158 | 2552 | WP158_KPRO | U | UB2-2 | +P3.K1 Kabelträd UA2/ UB2 |  |  |  |  |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP158
WP175 | 1136 | [NAME] | U | UB2X | Förmontage +E.K10X93/X94 till +C |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP175 | 1137 | WP175_KPRO_K10 | U | UB2X | Förmontage E.K10 X91/X92 till P3.K1 X10/X11 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP175 | 287 | WP175_KPRO_P5K40 | U | URB2 | Förkontaktering kontakter +P5.K40 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  | External |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP175
WP09 | 2718 | WP09-20 | U | URB2 | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
WP175 | 1975 | WP175_UA2Kpro_P3.K1 | U | UB2C | Förkontaktering av M12 & D-sub kontakter |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  | Takt 6, WBS 6.2.Beftintlig UA2 instruktion används För UB2C | KPRO instruktion tillagd för [NAME] redan beställt till ST9&10 som UA2. | WP175
WP175 | 2557 | WP175_UB2Kpro_P3.K1 | U | UB2-2 | Förkontaktering av M12 & D-sub kontakter |  |  |  |  |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för UB2. | WP175
[NAME] | 1467 | WP121_KPRO | U | URB2A | P5.K80 Kabelträd UA2/UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | [NAME]
WP158 | 1470 | WP158_KPRO | U | URB2A | +P3.K1 Kabelträd UA2/ UB2 |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | K-PRO förmontage, görs i förväg. [NAME] innan ankomst Tillberga. | WP158
[NAME] | 1977 | WP121_KPRO_URB2A | U | URB2A |  |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för URB2A. | [NAME]
WP158 | 1978 | [NAME] | U | URB2A |  |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för URB2A. | WP158
WP175 | 1976 | WP175_URB2AKpro_P3.K1 | U | URB2A | Förkontaktering av M12 & D-sub kontakter |  |  |  | 1 |  |  | N/A |  |  | 6.2 |  |  | EXT-KPRO |  |  |  |  |  |  |  |  | KPRO instruktion tillagd för URB2A. Kablage redan beställt till ST9&10 som UA2. | WP175
TM5102 | 128 | TM5102-10 | C | URB2 | Montage av Kaffebryggare URB2 | 1 | 12 | 12 | 0.75 | 1 | 7.5 | N/A |  |  | 6.2 |  |  | N/A |  |  |  |  |  | Bistro (Multirail) |  | Kapitel 5.1 & 5.2 | Kapitel 5.1 & 5.2 | TM5102
TM5103 | 136 | TM5103-10 | C | URB2 | Prepareringsyta Bistro URB2 | 1 | 7.5 | 7.5 | 0.9375 | 1 | 7.5 | N/A |  |  | 6.2 |  |  | N/A |  |  |  |  |  | Bistro (Multirail) |  | Kapitel 5.1 (Steg 10-60). | Kapitel 5.1 (Steg 10-60). | TM5103
WP09 | 2720 | WP09-20 | U | UB2C | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
WP09 | 2730 | WP09-20 | U | URB2A | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
WP09 | 2719 | WP09-20 | U | UA2 | Disassembly of Vestibule & Gangway Lights |  |  |  |  |  |  | 1 |  |  | 1.3.1 | QC3b |  | WP95 |  |  |  |  |  |  |  | Demontage av nödbromshandtag (alla) | Split inför i FULL NOVA | WP09
TM5132 | 1779 | TM5132 | C | URB2 | Infästning av LED I självtagningsmonter |  |  | #[NAME]! | 1 |  |  | N/A |  |  | 6.2 |  |  | N/A |  |  |  |  |  |  |  |  | Utgått | TM5132
WP66 | 2729 | WP66-20 | U | UB2-2 | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2737 | WP66-20 | U | UB2X | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2727 | WP66-20 | U | UB2 | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.1.2 | QC3b | 1.1.1 | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2717 | WP66-20 | U | URB2 | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2739 | WP66-20 | U | UB2C | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2740 | WP66-20 | U | URB2A | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP66 | 2709 | WP66-20 | U | UA2 | Disassembly of 19-inch Rack |  |  |  |  |  |  | 1 |  |  | 1.3.2 | QC3b |  | WP95 |  |  |  |  |  |  |  | Värmestyrenhet | Implementeras i full nova | WP66
WP95 | 1153 | WP95 | U | X2 | Disassembly of [NAME] | 2 | 6 |  | 1 | 2 | 6 | 1 |  |  | 1.1.1 | QC3 |  | WP95 |  |  |  |  |  |  |  |  |  | WP95
3BHS513016 E39 | 2159 | 3BHS513016 E39 | U | X2 | Insulation / Point to point test WP136 | 2 |  |  |  |  |  | 1 |  |  | 1.4.1 | QC5 |  |  |  | Provning |  |  | WP136 | Provare |  |  |  | 3BHS513016 E39
C | 693 | C-TEST | U/C | UA2 | Statisk provning av vagn | 2 | 240 |  | 1 | 2 | 240 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
Train set routine test | 695 | Train set routine test | U | UA2 | 3BHS000306_E01 Routine Test instructions Train set |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set Dynamic test | 2174 | Train set Dynamic test | U | UA2 | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Train set routine test | 2181 | Train set routine test | C | UA2 | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Driftprov | 2187 | Driftprov | C | UA2 | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Driftprov
Lågfartsprov | 2193 | Lågfartsprov | C | UA2 | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2200 | Trafiksäkerhetskontroll | C | UA2 | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Prod | 1765 | Prod |  | URB2 | Städning efter avslutad takt |  |  | 0 | 1 | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Prod | 1764 | Prod |  | UB2X | Städning efter avslutad takt |  |  | 0 | 1 | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Prod | 2451 | Prod |  | UB2-2 | Städning efter avslutad takt |  |  |  |  | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Prod | 1763 | Prod |  | UB2C | Städning efter avslutad takt |  |  | 0 | 1 | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Prod | 1762 | Prod |  | UB2 | Städning efter avslutad takt |  |  | 0 | 1 | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Prod | 1761 | Prod |  | UA2 | Städning efter avslutad takt |  |  | 0 | 1 | 2 | 8 | 1 | Behåll |  | 1.5.2 | QC7 |  |  |  |  |  |  |  | Vagn nere |  |  | Instruktion saknas | Prod
Q | 1857 | Q | C | UB2C | HP1a | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  |  | 1.1.1 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 1855 | Q | C | UA2 | HP1a | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  |  | 1.1.1 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 924 | Q | C | UB2X | Pre-AP1/HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 |  |  | 1.1.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 925 | Q | C | UB2X | AP1 / HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 |  |  | 1.1.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  | Innebär att allt demontage enligt överenskommet skall vara färdigt för besiktning (AP1) | Q
Q | 2452 | Q | C | UB2-2 | Pre-AP1/HP1b |  |  |  |  | 1 | 8 | 1 | Behåll |  | 1.1.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 2453 | Q | C | UB2-2 | AP1 / HP1b |  |  |  |  | 1 | 8 | 1 | Behåll |  | 1.1.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  | Innebär att allt demontage enligt överenskommet skall vara färdigt för besiktning (AP1) | Q
Q | 724 | Q | C | UB2 | Pre-AP1/HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.1.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 726 | Q | C | UB2 | AP1 / HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.1.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  | Innebär att allt demontage enligt överenskommet skall vara färdigt för besiktning (AP1) | Q
Q | 1860 | Q | C | UB2X | HP1a | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  | x | 1.2.1 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 1864 | Q | C | URB2 | HP2a- Inspection underframe | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  |  | 1.2.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 1863 | Q | C | UB2C | HP2a- Inspection underframe | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  |  | 1.2.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 1861 | Q | U | UA2 | HP2a- Inspection underframe | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.2.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 1240 | Q | C | X2 | Pre-AP1/HP1 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 |  |  | 1.2.5 | QC4 |  |  |  | Q |  | x |  |  |  |  |  | Q
Q | 1141 | Q | U | X2 | HP1b - Disassembly inspection of coach | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1241 | Q | C | X2 | AP1 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 |  |  | 1.3 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1140 | Q | U | X2 | HP1a - Dissasembly inspection of underframe | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3 | QC4 |  |  |  | Q |  | x |  |  |  |  |  | Q
Q | 2458 | Q | U | UB2-2 | HP1a |  |  |  |  | 1 | 8 | 1 |  |  | 1.3.1 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 1856 | Q | U | UB2 | HP1a | 1 | 8 | 8 | 1 | 1 | 8 | 1 |  |  | 1.3.1 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 107 | Q | C | URB2 | Pre-AP1/HP1b | 1 | 8 | 8 | 1 | 1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1854 | Q | U/C | URB2 | AP1 / HP1b | 0.1 | 8 |  | 1 | 0.1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  |  | Q
Q | 1294 | Q | C | UB2C | AP1 / HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  | Innebär att allt demontage enligt överenskommet skall vara färdigt för besiktning (AP1) | Q
Q | 1858 | Q | U | URB2 | HP1a | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.3.5 | QC4 |  |  |  | Q |  | x | WP19, WP44 |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 1292 | Q | C | UB2C | Pre-AP1/HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 505 | Q | C | UA2 | Pre-AP1/HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 506 | Q | C | UA2 | AP1 / HP1b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 1 | Behåll |  | 1.3.5 |  |  |  |  | Q |  |  | Pre-AP1/HP1b |  |  |  | Innebär att allt demontage enligt överenskommet skall vara färdigt för besiktning (AP1) | Q
Q | 1866 | Q | C | UB2X | HP2a- Inspection underframe | 1 | 8 | 8 | 1 | 1 | 8 | 1 | Behåll |  | 1.4.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 2454 | Q | U | UB2-2 | HP2a- Inspection underframe |  |  |  |  | 1 | 8 | 1 | Behåll |  | 1.4.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 1862 | Q | U | UB2 | HP2a- Inspection underframe | 1 | 8 | 8 | 1 | 1 | 8 | 1 | Behåll |  | 1.4.2 | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
Q | 1142 | Q | U | X2 | HP2a - Assembly inspection of underframe | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.5 | QC4 |  |  |  | Q |  | x |  |  |  |  |  | Q
Q | 1143 | Q | U | X2 | HP2b - Assembly inspection of vehicle | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  | 1.9.1 |  |  |  |  | Q |  |  | WP105_Justering |  |  |  |  | Q
Q | 1695 | Q | U | URB2A | AP1 | 1 | 8 |  | 1 | 1 | 8 | 1 |  |  |  |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1859 | Q | C | URB2A | HP1a | 1 | 8 | 8 | 1 |  |  | 1 |  |  |  |  |  |  |  | Q |  |  |  |  |  |  | Besiktning av WP19 och WP44 | Q
Q | 1865 | Q | C | URB2A | HP2a- Inspection underframe | 1 | 8 | 8 | 1 |  |  | 1 |  |  |  | QC4 |  |  |  | Q |  | x |  |  |  |  | Besikting av Underredsarbete som gjorts i lift | Q
REPSERV | 1229 | REPSERV | U | X2 | Repair Services |  | 32 |  | 1 |  | 32 | 1 |  |  | 1.4.5 |  |  |  |  |  |  |  |  |  |  |  |  | REPSERV
REPSERV | 76 | REPSERV | U | URB2 | Repair Services |  | 32 |  | 1 |  | 32 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
TM5074 | 125 | TM5074 | C | URB2 | Montage av nödvev och adapter i barstation URB2 | 1 | 8 | 8 | 1 | 1 | 4 | N/A |  |  | 6.3 |  |  | N/A |  |  |  |  |  | Bistro (Multirail) |  | Implementerad from TS11 | Förmontage | TM5074
TM5091 | 140 | TM5091 | C | URB2 | Montage on/off knapp för frys URB2 | 1 | 4 | 4 | 1 | 1 | 4 | N/A |  |  | 6.3 |  |  | N/A |  |  |  |  |  | Bistro (Multirail) |  | Implementerad from ST9 | Förmontage | TM5091
REPSERV | 1121 | REPSERV | U | UB2X | Repair Services |  | 48 |  | 1 |  | 48 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
REPSERV | 1458 | REPSERV | U | UB2C | Repair Services |  | 32 |  | 1 |  | 32 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
PM4120 | 1611 | PM4120-10 | C | URB2 | Montage invändig glasdörr URB2 | 1 | 1 | 1 | 0.1176470588235294 | 1 | 1 | N/A |  |  | 6.3 |  |  | N/A |  |  |  |  |  |  |  | Kapitel 5.1 | Kapitel 5.1 | PM4120
REPSERV | 2460 | REPSERV | U | UB2-2 | Repair Services |  |  |  |  |  | 32 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
REPSERV | 1689 | REPSERV | U | URB2A | Repair Services |  | 50 |  | 1 |  | 50 | 1 |  |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  |  | REPSERV
REPSERV | 890 | REPSERV | U | UB2 | Repair Services |  | 32 |  | 1 |  | 32 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
REPSERV | 692 | REPSERV | U | UA2 | Repair Services |  | 32 |  | 1 |  | 32 | 1 | Behåll |  | 1.5 |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
Test | 2105 | Test | U | X2 | Meggning |  |  |  | 1 |  |  | 1 |  |  | 1.4.5 |  |  |  |  | Provning |  |  | WP135 | elsäkerhetsutbildning |  |  |  | Test
Test | 2106 | Test | U | X2 | Point to Point |  |  |  | 1 |  |  | 1 |  |  | 1.9.2 | QC5 |  |  |  | Provning |  |  |  | elsäkerhetsutbildning |  |  |  | Test
WP68 | 1405 | WP68 | U | N/A | Disassembly of Thyristors | 1 | 3.3 |  | 1 |  |  | 1 |  |  | 1.1.2 | QC3b |  |  |  |  |  |  |  |  |  |  | Eldemontage | WP68
isolationsprov | 1921 | isolationsprov-10 | C | URB2 | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 2 | Utred |  | 2.3.3 | QC5 |  |  |  | provning |  |  |  | [NAME] |  |  | Meggning sker i samband med point to point | isolationsprov
Q | 2609 | Q | U/C | URB2 | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
Q | 2607 | Q | U/C | UB2C | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 2608 | Q | U/C | UB2X | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
DM1028 | 1233 | DM1028 | C | X2 | Isärslagning och säkring av vagnar | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A | 3.4 | 3.4 | 3.4 |  | 3.4 | 3.4 | 3.4 | 3.4 | 3.4 |  | 3.4 | 3.4 | DM1028
TM5016 | 800 | TM5016 | C | UB2 | Täcklist bagagevägg UB2 | 1 | 3.2 | 3.2 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Takt 6. Tillägg: [NAME] instruktion är temporär, [NAME] bagageställ levereras kommer [NAME], | TM5016
TM5114 | 814 | TM5114 | C | UB2 | Tilläggsmontage rumsavgränsare UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | TM5114
WP03 | 830 | WP03-10 | U | UB2 | Split train for three parts (X2 - UA2+UB2+UA2 - UB2+URB2+UB2X) | 4 | 12 |  | 1 | 4 | 12 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
WP175 | 868 | WP175-15 | U | UB2 | Assembly of Cabling - K80 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP175 | 871 | WP175-25 | U | UB2 | Assembly of Cabling - K1 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
TM5120 | 1508 | TM5120-30 | C | UB2 | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | TM5120
WP176 | 1538 | WP176-30 | U | X2 | Rework (carbody) | 6 | 120 |  | 1 | 6 | 120 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | N/A | WP176
WP176 | 1580 | WP176-30 | U | X2 | Rework (carbody) | 6 | 120 |  | 1 | 6 | 120 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
DM1027 | 300 | DM1027 | C | N/A | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
TM5114 | 398 | TM5114 | C | N/A | Tilläggsmontage rumsavgränsare UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Takt 5 | TM5114
WP03 | 414 | WP03-10 | U | N/A | Split train for three parts (X2 - UA2+UB2+UA2 - UB2+URB2+UB2X) | 4 | 12 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
WP05 | 439 | WP05-10 | U | N/A | Disassembly of door leaf | 4 | 11 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
WP05 | 440 | WP05-15 | U | N/A | Disassembly of exterior doors (on-train) | 4 | 88 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP05
WP176 | 441 | WP176-10 | U | N/A | Rework (underframe) | 2 | 48 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP176
Q | 2610 | Q | U/C | UB2-2 | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
WP176 | 449 | WP176-20 | U | N/A | Rework (carbody) | 3 | 152 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP176
WP175 | 450 | WP175-10 | U | N/A | Assembly of Cabling - K80 part 1 | 2 | 30 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 452 | WP175-15 | U | N/A | Assembly of Cabling - K80 part 2 | 1 | 104 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 453 | WP175-20 | U | N/A | Assembly of Cabling - K1 part 1 | 2 | 30 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 455 | WP175-25 | U | N/A | Assembly of Cabling - K1 part 2 | 1 | 104 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP111 | 459 | WP111-20 | U | URB2 | Assembly of Temperature sensor (complett) | 1 | 8 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP111
WP175 | 464 | WP175-30 | U | N/A | Assembly of Cabling - Others | 1 | 132 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP05 | 467 | WP05-20 | U | N/A | Disassembly of exterior doors (off-train) | 4 | 32 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP05
WP105 | 468 | WP105-10 | U | N/A | exterior doors painting (4 doors) | ext |  |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Monteras i Takt 2 | WP105
WP105 | 469 | WP105-20 | U | N/A | Assembly of exterior doors (off-train) | 4 | 40 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Monteras i Takt 2 | WP105
WP105 | 470 | WP105-25 | U | N/A | Revision of components exterior doors (off-train) | 2 | 16 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Monteras i Takt 2 | WP105
WP105 | 471 | WP105-30 | U | N/A | Assembly of exterior doors (on-train) | 3 | 244 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP105
WP105 | 472 | WP105-40 | U | N/A | Adjustment of exterior doors | 4 | 64 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Finns både justering med El och utan EL. Hur ska det klassas? | WP105
C | 475 | C-TEST | U/C | N/A | Routine test Vehicle | 2 | 147 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | C
T | 477 | T-TEST | U/C | N/A | Trainset testing |  |  |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | T
DM1027 | 915 | DM1027 | C | UB2X | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
TM5016 | 1008 | TM5016 | C | UB2X | Täcklist bagagevägg UB2X | 1 | 4 | 4 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Takt 6. Tillägg: [NAME] instruktion är temporär, [NAME] bagageställ levereras kommer [NAME], | TM5016
WP03 | 1046 | WP03-10 | U | UB2X | Split train for three parts (X2 - UA2+UB2+UA2 - UB2+URB2+UB2X) | 4 | 12 |  | 1 | 4 | 12 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
WP05 | 1073 | WP05-10 | U | UB2X | Disassembly of door leaf | 2 | 11 |  | 1 | 2 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
WP175 | 1095 | WP175C-25 | U | UB2X | Assembly of Cabling - K10 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 1098 | WP175C-35 | U | UB2X | Assembly of Cabling - K50 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 1101 | WP175C-45 | U | UB2X | Assembly of Cabling - K1 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
[NAME] | 442 | WP138-10 | U | N/A | Assembly of WSP Sensors (partial) | 2 | 14 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | 5.1, 5.2 i lift | [NAME]
DM1027 | 1283 | DM1027 | C | UB2C | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
TM5016 | 1362 | TM5016 | C | UB2C | Täcklist bagagevägg UB2C | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Takt 6. Tillägg: [NAME] instruktion är temporär, [NAME] bagageställ levereras kommer [NAME], | TM5016
TM5114 | 1384 | TM5114 | C | UB2C | Tilläggsmontage rumsavgränsare UB2C | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | TM5114
[NAME] | 1569 | WP112-10 | U | N/A | Assembly of Internal Doors | 1 | 40 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Montage av dörrmaskineri I vestibul | [NAME]
WP03 | 1398 | WP03-10 | U | UB2C | Split train for three parts (X2 - UA2+UB2+UA2 - UB2+URB2+UB2X) | 4 | 12 |  | 1 | 4 | 12 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
WP05 | 1423 | WP05-10 | U | UB2C | Disassembly of door leaf | 4 | 11 |  | 1 | 4 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
WP153 | 443 | WP153-10 | U | N/A | Assembly of Delta Star Trafo & AUX Equipment (partial) | 1 | 16 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Kap 5.2 - 1.14  & kap 5.3 - 1.4 | WP153
WP175 | 1436 | WP175-15 | U | UB2C | Assembly of Cabling - K80 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP175 | 1439 | WP175-25 | U | UB2C | Assembly of Cabling - K1 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP153 | 448 | WP153-20 | U | N/A | Assembly of Delta Star Trafo & AUX Equipment (complett) | 1 | 24 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Förläggning av kablaget till underrede görs i Steg 1 | WP153
WP176 | 1534 | WP176-30 | U | N/A | Rework (carbody) | 3 | 152 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP176
WP176 | 1537 | WP176-30 | U | UB2X | Rework (carbody) | 2 | 100 |  | 1 | 2 | 100 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP176
Q | 2606 | Q | U/C | UB2 | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
WP111 | 1543 | WP111-10 | U | UB2X | Assembly of Temperature sensor (underframe) | 1 | 4 |  | 1 | 1 | 4 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | N/A | WP111
Q | 2605 | Q | U/C | UA2 | Formal Notified Inspection | 1 | 8 | 3 | 3.7 | 1 | 8 | 2 |  |  | 2.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
WP176 | 1576 | WP176-30 | U | N/A | Rework (carbody) | 3 | 152 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
WP176 | 1579 | WP176-30 | U | UB2X | Rework (carbody) | 2 | 100 |  | 1 | 2 | 100 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
WP176 | 1581 | WP176-30 | U | UB2C | Rework (carbody) | 3 | 152 |  | 1 | 3 | 152 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
[NAME] | 447 | WP138-20 | U | N/A | Assembly of WSP Sensors (complett) | 2 | 2 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
[NAME] | 465 | WP112-20 | U | N/A | Assembly of Internal Doors | 1 | 40 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Electrical assembly måste göras i samband med detta.  Kan slås ihop med PM4026- Kan elmontage utföras I takt 2? | [NAME]
Ext | 1847 | Ext | U | UB2X | Assembly of HVAC System | 1 | 0.3 |  | 1 | 1 | 0.3 | N/A |  |  | N/A |  |  |  |  |  | x |  |  | External |  |  | Montage av HVAC, Extern leverantör. Check av TTL, [NAME]. | Ext
Ext | 1851 | Ext | U | UB2C | Assembly of HVAC system | 1 | 0.25 |  | 1 | 1 | 0.25 | N/A |  |  | N/A |  |  |  |  |  | x |  |  | External |  |  | Montage av HVAC, Extern leverantör. Check av TTL, [NAME]. | Ext
TM5120 | 1521 | TM5120-30 | C | UB2X | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | TM5120
TM5120 | 1525 | TM5120-30 | C | UB2C | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | TM5120
WP05 | 1646 | WP05-10 | U | URB2A | Disassembly of door leaf | 4 | 11 |  | 1 | 4 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
WP175 | 1657 | WP175-10 | U | URB2A | Assembly of Cabling - K50 part 1 | 2 | 25 |  | 1 | 2 | 25 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  | WP175
WP175 | 1659 | WP175-15 | U | URB2A | Assembly of Cabling - K50 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP175 | 1662 | WP175-25 | U | URB2A | Assembly of Cabling - K40 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP105 | 1683 | WP105-10 | U | URB2A | exterior doors painting (2 doors) | ext |  |  | 1 | ext |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP105
WP105 | 1684 | WP105-20 | U | URB2A | Assembly of exterior doors (off-train 2 doors) | 4 | 20 |  | 1 | 4 | 20 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP105
WP03 | 3 | WP03-20 | U | URB2 | Shunting (3x moving) |  | 0 |  | 1 |  | 0 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | This will be done by swedtrack after working hours | WP03
WP03 | 4 | WP03-30 | U | URB2 | Split into coaches and securing (safety shoes, safety bars, disconnect battery) | 4 | 24 |  | 1 | 4 | 24 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
WP05 | 32 | WP05-10 | U | URB2 | Disassembly of door leaf | 4 | 11 |  | 1 | 4 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
WP175 | 46 | WP175-15 | U | URB2 | Assembly of Cabling - K50 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP175 | 49 | WP175-25 | U | URB2 | Assembly of Cabling - K40 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP175 | 52 | WP175-35 | U | URB2 | Assembly of Cabling - K1 part 2 | 1 | 75 |  | 1 | 1 | 75 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP105 | 70 | WP105-10 | U | URB2 | exterior doors painting (2 doors) | ext |  |  | 1 | ext |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP105
WP105 | 71 | WP105-20 | U | URB2 | Assembly of exterior doors (off-train 2 doors) | 4 | 20 |  | 1 | 4 | 20 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP105
WP153 | 1496 | WP153-20 | U | N/A | Assembly of Delta Star Trafo & AUX Equipment (complett) | 1 | 24 |  | 1 |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | Förläggning av kablaget till underrede görs i Steg 1 | WP153
DM1027 | 95 | DM1027 | C | URB2 | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
TM5078 | 131 | TM5078 | C | URB2 | Montage av dörrspärr till självtagningsmonter URB2 | 1 | 4 | 4 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] ändring är [NAME] av Leverantör (MR) | TM5078
TM5016 | 256 | TM5016 | C | URB2 | Täcklist bagagevägg URB2 | 1 | 1.6 | 1.6 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Takt 6. Tillägg: [NAME] instruktion är temporär, [NAME] bagageställ levereras kommer [NAME], | TM5016
Test | 1696 | Test | U/C | URB2A | Meggning | 1 | 4 |  | 1 | 1 | 4 | 3 |  |  | 3.5 |  |  |  |  | provning |  |  |  |  |  |  |  | Test
isolationsprov | 218 | isolationsprov-20 | C | URB2 | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | provning |  |  |  | [NAME] |  |  | Meggning sker i samband med point to point | isolationsprov
TM5084 | 257 | TM5084 | C | URB2 | Forcerad tömning av vasken URB2 | 1 | 4 | 4 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Utgår, utförs enligt schema | TM5084
WP176 | 1575 | WP176-30 | U | URB2 | Rework (carbody) | 2 | 140 |  | 1 | 2 | 140 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
TM5008 | 514 | TM5008 | C | UA2 | Tillfällig arbetsinstruktion modifieringar i pentry UA2 | 1 | 336 | 336 | 1 | 1 | 70 | N/A |  |  | 6.3 |  |  | N/A |  |  |  |  |  | Pentry (Multirail) |  |  | Takt 10/6 - Samtliga moment är upparbetningar och dylikt. Instruktion kommer [NAME] ändringar som MR skall införa från KT7. | TM5008
Ext | 1848 | Ext | U | URB2 | Assembly of HVAC system | 1 | 0.2 |  | 1 | 1 | 0.2 | N/A |  |  | N/A |  |  |  |  |  | x |  |  | External |  |  | Montage av HVAC, Extern leverantör. Check av TTL, [NAME]. | Ext
PM4221 | 549 | PM4221-10 | C | UA2 | Prepareringsyta pentry UA2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  | 6.3 |  |  | N/A |  |  |  |  |  | Pentry (Multirail) |  | Kapitel 5.1 | Kapitel 5.1 | PM4221
Q | 2098 | Q | U/C | URB2 | Formal Notified Inspection |  |  |  | 1 | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
Isolationsprov | 1013 | Isolationsprov | C | UB2X | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | provning |  |  |  | [NAME] |  |  |  | Isolationsprov
DM1027 | 717 | DM1027 | C | UB2 | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
WP05 | 855 | WP05-10 | U | UB2 | Disassembly of door leaf | 2 | 11 |  | 1 | 2 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
DM1027 | 499 | DM1027 | C | UA2 | Demontage Tempsensor | 1 | 8 | 8 | 1 |  |  | N/A |  |  | N/A |  |  |  |  | DM |  |  |  |  |  |  | Utgår ersätts av WP11 | DM1027
TM5057 | 557 | TM5057 | C | UA2 | [NAME] enhet UA2 | 1 | 4 | 4 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | TM5057
WP03 | 632 | WP03-10 | U | UA2 | Split train for three parts (X2 - UA2+UB2+UA2 - UB2+URB2+UB2X) | 4 | 12 |  | 1 | 4 | 12 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  | Samma som DM1028 | WP03
Isolationsprov | 1348 | Isolationsprov | C | UB2C | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | provning |  |  |  | [NAME] |  |  |  | Isolationsprov
WP176 | 1578 | WP176-30 | U | UB2 | Rework (carbody) | 2 | 140 |  | 1 | 2 | 140 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
WP05 | 657 | WP05-10 | U | UA2 | Disassembly of door leaf | 4 | 11 |  | 1 | 4 | 11 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP05
Ext | 1850 | Ext | U | UB2 | Assembly of HVAC system | 1 | 0.25 |  | 1 | 1 | 0.25 | N/A |  |  | N/A |  |  |  |  |  | x |  |  | External |  |  | Montage av HVAC, Extern leverantör. Check av TTL, [NAME]. | Ext
Q | 2114 | Q | U | X2 | Formal Notified Inspection |  |  |  | 1 |  |  | N/A |  |  | NY |  |  |  |  |  |  | x |  | elsäkerhetsutbildning |  |  |  | Q
WP132 | 1213 | WP132-10 | U | X2 | Transport roof to workshop |  | 0 |  | 1 |  | 0 | N/A |  |  | NY |  |  | N/A |  |  |  |  |  |  |  |  |  | WP132
REPSERV | 474 | REPSERV | U | N/A | Repair Services |  | 32 |  | 1 |  |  | N/A |  |  | REP |  |  |  |  |  |  |  |  |  |  |  | Oförutsedda reparationer (Ruttet golv tex)  Kabelskravning med mera [NAME] Takt 2 | REPSERV
Isolationsprov | 2342 | Isolationsprov | C | UB2-2 | Comfort Point to Point och isolationsprov |  |  |  |  | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | provning |  |  |  | [NAME] |  |  |  | Isolationsprov
C | 77 | C-TEST | U/C | URB2 | Statisk provning av vagn | 2 | 240 |  | 1 | 2 | 240 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
WP175 | 670 | WP175-15 | U | UA2 | Assembly of Cabling - K80 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
Isolationsprov | 772 | Isolationsprov | C | UB2 | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | Provning |  |  |  | [NAME] |  |  |  | Isolationsprov
Q | 2096 | Q | U/C | UB2C | Formal Notified Inspection |  |  |  | 1 | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
Q | 2097 | Q | U/C | UB2X | Formal Notified Inspection |  |  |  | 1 | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
WP175 | 673 | WP175-25 | U | UA2 | Assembly of Cabling - K1 part 2 | 1 | 104 |  | 1 | 1 | 104 | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
Q | 2459 | Q | U/C | UB2-2 | Formal Notified Inspection |  |  |  |  | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 2095 | Q | U/C | UB2 | Formal Notified Inspection |  |  |  | 1 | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
C | 1122 | C-TEST | U/C | UB2X | Statisk provning av vagn | 2 | 400 |  | 1 | 2 | 400 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
C | 1459 | C-TEST | U/C | UB2C | Statisk provning av vagn | 2 | 200 |  | 1 | 2 | 200 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
3BHS815000 [NAME] | 2026 | 3BHS815000 [NAME] | U | URB2 | Routine test water leakage coach | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
TM5120 | 1505 | TM5120-30 | C | UA2 | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  | TM5120
3BHS815000 ZAB E36 | 2027 | 3BHS815000 ZAB E36 | U | URB2 | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
C | 2324 | C-TEST | U/C | UB2-2 | Statisk provning av vagn |  |  |  |  | 2 | 200 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
C | 891 | C-TEST | U/C | UB2 | Statisk provning av vagn | 2 | 200 |  | 1 | 2 | 200 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
3BHS815000 ZAB E26 | 2034 | 3BHS815000 ZAB E26 | U | X2 | Routine test water leakage_PH | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 1.9.1.1 |  |  |  |  | Provning |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E26
C | 1230 | C-TEST | U/C | X2 | Statisk provning av vagn | 2 | 320 |  | 1 | 2 | 320 | 4 |  |  | 1.9.2 |  |  |  |  | Provning |  |  |  | Provare |  |  |  | C
3BHS815000 ZAB E36 | 2035 | 3BHS815000 ZAB E36 | U | X2 | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 1.9.2.1 |  |  |  |  | Provning |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
Test | 260 | Test-20 | U/C | URB2 | Point to point | 2 | 4 |  | 1 | 2 | 4 | 4 |  |  |  |  |  |  |  |  |  |  | Test-10 |  |  |  |  | Test
WP176 | 1577 | WP176-30 | U | UA2 | Rework (carbody) | 3 | 152 |  | 1 | 3 | 152 | N/A |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  | [NAME] | WP176
3BHS000305 | 2153 | 3BHS000305_ZAB_E04 | U | URB2 | Insulation test WP153 | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000305
UP2004 | 725 | UP2004 | C | UB2 | Upparbetning tak vestibul, tak förrum och tak toalett UB2 | 1 | 40 | 40 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | UP2004
3BHS815000 [NAME] | 2030 | 3BHS815000 [NAME] | U | URB2A | Routine test water leakage coach | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
Mål | 1243 | Mål | C | X2 | Målning | 0.1 | 56 | 5.600000000000001 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mål
PM4093 | 1739 | PM4093-10 | C | X2 | Polering X2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | PM4093
WP175 | 880 | WP175-30 | U | UB2 | Assembly of Cabling - Others | 1 | 132 |  | 1 | 1 | 132 | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
PM4093 | 1737 | PM4093-10 | C | UB2 | Polering UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | PM4093
3BHS815000 ZAB E36 | 2031 | 3BHS815000 ZAB E36 | U | URB2A | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
3BHS815000 ZAB E31 | 2024 | 3BHS815000 ZAB E31 | U | UB2X | Routine test water leakage_CC | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E31
3BHS815000 ZAB E36 | 2025 | 3BHS815000 ZAB E36 | U | UB2X | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
3BHS815000 ZAB E36 | 2032 | 3BHS815000 ZAB E36 | U | UB2C | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
3BHS815000 [NAME] | 2033 | 3BHS815000 [NAME] | U | UB2C | Routine test water leakage coach | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
Prod | 1255 | Prod | C | X2 | Justering | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
3BHS815000 [NAME] | 2313 | 3BHS815000 [NAME] | U | UB2-2 | Routine test water leakage coach |  |  |  |  | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
3BHS815000 ZAB E36 | 2314 | 3BHS815000 ZAB E36 | U | UB2-2 | Door water leakage addendum A |  |  |  |  | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
3BHS815000 ZAB E36 | 2028 | 3BHS815000 ZAB E36 | U | UB2 | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
Ext | 1849 | Ext | U | UA2 | Assembly of HVAC system | 1 | 0.25 |  | 1 | 1 | 0.25 | N/A |  |  | N/A |  |  |  |  |  | x |  |  | External |  |  | Montage av HVAC, Extern leverantör. Check av TTL, [NAME]. | Ext
3BHS815000 [NAME] | 2029 | 3BHS815000 [NAME] | U | UB2 | Routine test water leakage coach | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
3BH3BHS815000 | 2162 | 3BH3BHS815000_ZAB_E25 | U | X2 | Power Head point to point | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BH3BHS815000
3BHS000301 ZAB E01 | 2163 | 3BHS000301 ZAB E01 | U | X2 | Routine test instruction [NAME] | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS000301 ZAB E01
WP105 | 1258 | WP105_PRE | U | X2 | Förmontage av externa dörrar | 1 | 2 |  | 1 | 1 | 2 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
WP105 | 1879 | WP105-15 | U | X2 | Preparations of external doors (on-train) |  |  |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Kapitel 5.3 | WP105
3BHS000301 [NAME] | 2165 | 3BHS000301 [NAME] | U | X2 | Power Head Air / Brake system | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS000301 [NAME]
3BHS000301 ZAB E05 | 2168 | 3BHS000301 ZAB E05 | U | X2 | High voltage 16kV | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS000301 ZAB E05
3BHS000301 ZAB E06 | 2169 | 3BHS000301 ZAB E06 | U | X2 | High Voltage 25KV | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS000301 ZAB E06
3BHS513016 E40 | 2160 | 3BHS513016 E40 | U | X2 | Insulation / Point to point Test WP175 | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS513016 E40
3BHS513016 [NAME] | 2161 | 3BHS513016 [NAME] | U | X2 | Insulation Test High Voltage cables | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS513016 [NAME]
3BHS815022 | 2164 | 3BHS815022_ZAB_E22 | U | X2 | External Auxiliary power systems | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS815022
3BHS815029 ZAB E80 | 2167 | 3BHS815029 ZAB E80 | U | X2 | Train Radio | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS815029 ZAB E80
3BHS823728 | 2166 | 3BHS823728_ZAB_E11 | U | X2 | Heating Ventilating Air Conditioning | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | 3BHS823728
3BHS000305 | 2154 | 3BHS000305_ZAB_E01 | U | URB2 | Routine test instruction | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000305
3BHS815000 | 2155 | 3BHS815000_ZAB_E30 | U | URB2 | Point to point | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815000
3BHS000302 [NAME] | 2156 | 3BHS000302 [NAME] | U | URB2 | Air-system/Brake system | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000302 [NAME]
3BHS000305 | 2157 | 3BHS000305_E03 | U | URB2 | Sanitary System | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000305
Rutintest | 2177 | Rutintest | C | URB2 | Comfort rutinprovsinstruktion URB2 |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Rutintest
3BHS815020 ZAB E21 | 2158 | 3BHS815020 ZAB E21 | U | URB2 | Heating Ventilating Air Conditioning | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E21
3BHS815000 | 2140 | 3BHS815000_ZAB_E28 | U | UB2C | 2nd Class Coach point to point | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815000
3BHS000303 ZAB E01 | 2141 | 3BHS000303 ZAB E01 | U | UB2C | Routine test instruction | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 ZAB E01
3BHS000303 [NAME] E02 | 2142 | 3BHS000303 [NAME] E02 | U | UB2C | Air- system/Brake system | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 [NAME] E02
3BHS815020 ZAB E26 | 2143 | 3BHS815020 ZAB E26 | U | UB2C | Sanitary System – 2nd Class Coach | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E26
3BHS000304 E04 | 2145 | 3BHS000304 E04 | U | UB2X | Insulation test WP 153 Cab Car | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000304 E04
3BHS815000 | 2146 | 3BHS815000_ZAB_E29 | U | UB2X | [NAME] point to point | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815000
3BHS000304 ZAB E01 | 2147 | 3BHS000304 ZAB E01 | U | UB2X | Routine test instruction Cab car | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000304 ZAB E01
3BHS000304 E03 | 2148 | 3BHS000304 E03 | U | UB2X | External auxiliary power systems [NAME] | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000304 E03
3BHS000304 [NAME] | 2149 | 3BHS000304 [NAME] | U | UB2X | Air/Brake system [NAME] | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000304 [NAME]
3BHS815020 ZAB E25 | 2150 | 3BHS815020 ZAB E25 | U | UB2X | Sanitary System – Cab car | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E25
3BHS815020 | 2151 | 3BHS815020_ZAB_E22 | U | UB2X | Heating [NAME] conditioning | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020
3BHS815029 ZAB E80 | 2152 | 3BHS815029 ZAB E80 | U | UB2X | Test Protocol Train Radio | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815029 ZAB E80
3BHS000303 ZAB E01 | 2311 | 3BHS000303 ZAB E01 | U | UB2-2 | Routine test instruction |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 ZAB E01
3BHS000303 [NAME] E02 | 2312 | 3BHS000303 [NAME] E02 | U | UB2-2 | Air- system/Brake system |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 [NAME] E02
3BHS815000 | 2315 | 3BHS815000_ZAB_E28 | U | UB2-2 | 2nd Class Coach point to point |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815000
3BHS815020 ZAB E26 | 2317 | 3BHS815020 ZAB E26 | U | UB2-2 | Sanitary System – 2nd Class Coach |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E26
Rutintest | 2461 | Rutintest | C | UB2-2 | Comfort rutinprovsinstruktion UB2/UB2C |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Rutintest
3BHS815020 ZAB E21 | 2144 | 3BHS815020 ZAB E21 | U | UB2C | Heating Ventilating Air Conditioning | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E21
3BHS815020 ZAB E21 | 2316 | 3BHS815020 ZAB E21 | U | UB2-2 | Heating Ventilating Air Conditioning |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E21
3BHS815000 | 2135 | 3BHS815000_ZAB_E28 | U | UB2 | 2nd Class Coach point to point | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815000
3BHS000303 ZAB E01 | 2136 | 3BHS000303 ZAB E01 | U | UB2 | Routine test instruction | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 ZAB E01
3BHS000303 [NAME] E02 | 2137 | 3BHS000303 [NAME] E02 | U | UB2 | Air- system/Brake system | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS000303 [NAME] E02
3BHS815020 ZAB E26 | 2138 | 3BHS815020 ZAB E26 | U | UB2 | Sanitary System – 2nd Class Coach | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E26
3BHS815020 ZAB E21 | 2139 | 3BHS815020 ZAB E21 | U | UB2 | Heating Ventilating Air Conditioning | 2 |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | 3BHS815020 ZAB E21
Rutintest | 2178 | Rutintest | C | UB2 | Comfort rutinprovsinstruktion UB2/UB2C |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Rutintest
Q | 1244 | Q | C | X2 | Pre-AP2 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 1.9.6 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1245 | Q | C | X2 | AP2 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 1.9.6 |  |  |  |  | Q |  |  | Pre-AP2 |  |  |  |  | Q
Q | 1256 | Q | C | X2 | Pre-AP3 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 1.9.8 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1257 | Q | C | X2 | AP3 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 1.9.8 |  |  |  |  | Q |  |  | Pre-AP3 |  |  |  |  | Q
Isolationsprov | 607 | Isolationsprov | C | UA2 | Comfort Point to Point och isolationsprov | 2 | 4 |  | 1 | 2 | 4 | 3 |  |  | 3.6 |  |  |  |  | provning |  |  |  | [NAME] |  |  |  | Isolationsprov
Q | 2094 | Q | U/C | UA2 | Formal Notified Inspection |  |  |  | 1 | 1 | 8 | 3 |  |  | 3.7 |  |  |  |  |  |  |  |  |  |  |  |  | Q
3BHS815000 [NAME] | 2022 | 3BHS815000 [NAME] | U | UA2 | Routine test water leakage coach | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | Provare |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 [NAME]
3BHS815000 ZAB E36 | 2023 | 3BHS815000 ZAB E36 | U | UA2 | Door water leakage addendum A | 2 | 1 |  | 1 | 2 | 1 | 4 |  |  | 4.1 |  |  |  |  |  |  |  |  | [NAME] |  | [NAME] lekage på test 1 såutförs ett test 2 efter vagnsprovningen är färdigt. |  | 3BHS815000 ZAB E36
Q | 275 | Q | C | URB2 | Pre-AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 276 | Q | C | URB2 | AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1394 | Q | C | UB2C | Pre-AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 2455 | Q | C | UB2-2 | Pre-AP3/HP2b |  |  |  |  | 1 | 8 | 5 |  |  | 5.5.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 826 | Q | C | UB2 | Pre-AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 1395 | Q | C | UB2C | AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
WP147 | 444 | WP147A | U | N/A | Assembly of CCU fan |  |  |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  | x |  |  |  |  | Lift | WP147
Q | 2456 | Q | C | UB2-2 | AP3/HP2b |  |  |  |  | 1 | 8 | 5 |  |  | 5.5.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 827 | Q | C | UB2 | AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
PM4177 | 319 | PM4177 | C | N/A | Montage Fönster UB2 | 6 | 24 | 144 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och gejdrar är individuella och märks med unikt nummer och det finns en ledtid på 2-3 veckor för att få hem dem upparbetade. Extern lev | PM4177
PM4011 | 337 | PM4011 | C | N/A | Montage isolering övre  fönsterkarm UB2 | 2 | 8 | 16 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | hänger ihop med PM4177 | PM4011
PM4159 | 345 | PM4159 | C | N/A | Fogning av fönster UTV UB2 | 1 | 24 | 24 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PM4159
PM4163 | 350 | PM4163 | C | N/A | Foliering invändigt UB2 |  |  | 0 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PM4163
TM5053 | 368 | TM5053-20 | C | N/A | LED-Strip toalett [NAME] från nödbelysning UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TM5053
WP19 | 415 | WP19 | U | N/A | Disassembly of Trailer Bogie or [NAME] | 5 | 10 |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  | WP19
WP44 | 416 | WP44 | U | N/A | Cable Duct Underframe Cleaning | 5 | 28 |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | int och ext | WP44
WP47 | 426 | WP47 | U | N/A | Removal of HVAC System | 1 | 1 |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP47
WP15 | 431 | WP15 | U | N/A | Disassembly of Interior Doors Control System | 1 | 12 |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  | x |  |  |  |  | Eldemontage | WP15
Q | 1035 | Q | C | UB2X | Pre-AP2 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.7.1 |  |  |  |  | Q |  |  |  |  |  |  | Bör läggas 2-3 dagar innan [NAME] med kund. | Q
WP119 | 445 | WP119 | U | N/A | Mounting of Trailer Bogie or [NAME] | 4 | 20 |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  | x |  |  |  |  |  | WP119
AW03 | 462 | AW03 | U | N/A | Removal of Condense Hoses | 1 | 6 |  | 1 |  |  | N/A |  |  |  |  | HVAC |  |  |  |  |  |  |  |  |  | Måste göras innan HVAC är på plats. Annars får man inte in slangar | AW03
WP105 | 479 | WP105_PRE | U | UB2C | Förmontage av externa dörrar | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
UP2004 | 931 | UP2004 | C | UB2X | Upparbetning tak vestibul, tak förrum och tak toalett | 1 | 40 | 40 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | Ersätts av UP2021 | UP2004
WP105 | 1127 | WP105_PRE | U | UB2X | Förmontage av externa dörrar | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
UP2004 | 1291 | UP2004 | C | UB2C | Upparbetning tak vestibul, tak förrum och tak toalett UB2C | 1 | 40 | 40 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | UP2004
WP175 | 1448 | WP175-30 | U | UB2C | Assembly of Cabling - Others | 1 | 132 |  | 1 | 1 | 132 | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
PM5012 | 1492 | PM5012-20 | C | N/A | [NAME] | 1 | 80 | 80 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  | PM4092 |  |  |  | Kapitel 5.2, 5.5 , 5.9, [NAME] som off train | PM5012
PM5020 | N/A | PM5020-50 | C | URB2 | Tjänstekupé URB2 |  |  |  |  | 1 |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PM5020
PM4093 | 1736 | PM4093-10 | C | N/A | Polering UB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5.2 Borttaning av färg. | PM4093
PM4093 | 1738 | PM4093-10 | C | UB2X | Polering UB2X | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | PM4093
PM4093 | 1740 | PM4093-10 | C | UB2C | Polering UB2C | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | PM4093
Ext | 1749 | Ext | C | N/A | Polering av långbalk | 1 |  | 0 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Ext
PM4092 | 1778 | PM4092 | C | UB2X | Borra bord- och stolspitch UB2X | 1 | 16 | 16 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | PM4092
WP105 | 1464 | WP105_PRE | U | URB2A | Förmontage av externa dörrar |  | 8 |  | 1 |  | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
WP53 | 1619 | WP53 | U | URB2A | Disassembly of U24 Delta-Star Trafo | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP53
WP66 | 1628 | WP66 | U | URB2A | Disassembly of 19-inch Rack | 1 | 7 |  | 1 | 1 | 7 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP66
WP67 | 1629 | WP67 | U | URB2A | Disassembly of MCBGroup | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP67
WP68 | 1630 | WP68 | U | URB2A | Disassembly of Thyristors | 1 | 3.3 |  | 1 | 1 | 3.3 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP68
[NAME] | 1658 | [NAME] | U | URB2A | Assembly of LV Cabinet (1.P5.K50) | 1 | 16 |  | 1 | 1 | 16 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
WP156 | 1661 | WP156 | U | URB2A | Assembly of LV Cabinet (Control K40) | 1 | 16 |  | 1 | 1 | 16 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP156
Q | 1698 | Q | U | URB2A | Kontroll | 0.1 | 8 |  | 1 | 0.1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
Prod | 1699 | Prod | U | URB2A | Justering | 2 | 8 |  | 1 | 2 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
Prod | 1702 | Prod | U | URB2A | Justering | 2 | 8 |  | 1 | 2 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
WP53 | 7 | WP53 | U | URB2 | Disassembly of U24 Delta-Star Trafo | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | saknas | WP53
WP06 | 34 | WP06 | U | URB2 | Disassembly of PRM signals (included in WP91) |  |  |  | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  |  | WP06
WP175 | 47 | WP175-20 | U | URB2 | Kabelläggning |  |  |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP175
TM5120 | 1722 | TM5120-10 | C | N/A | Byte av dörrdisplay | 2 | 8 | 16 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Takt 1, 2 och 3 Mampre: kan [NAME] i någon av dessa eller ska den delas upp i alla nämnda takter? MD: Bara Takt 3 | TM5120
WP175 | 50 | WP175-30 | U | URB2 | Assembly of Cabling - K1 part 1 |  |  |  | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
Q | 1042 | Q | C | UB2X | Pre-AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.7.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 1036 | Q | C | UB2X | AP2 | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.7.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Q | 1043 | Q | C | UB2X | AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.7.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
 | 1146 |  | U | X2 | Shunting of coach to testing |  |  |  | 1 |  |  | N/A
Q | 82 | Q | C | URB2 | Inbesiktning | 0.1 | 4 | 0.4 | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Bör läggas två dagar innan AP1 med kund. | Q
Q | 628 | Q | C | UA2 | Pre-AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.1 |  |  |  |  | Q |  |  | PM4223 |  |  |  | Bör läggas 2-3 dagar innan AP3 med kund. | Q
Q | 629 | Q | C | UA2 | AP3/HP2b | 0.1 | 8 | 0.8 | 1 | 1 | 8 | 5 |  |  | 5.5.2 |  |  |  |  | Q |  |  |  |  |  |  |  | Q
Train set routine test | 79 | Train set routine test | U | URB2 | 3BHS000306_E01 Routine Test instructions Train set |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
UP2004 | 169 | UP2004 | C | URB2 | Upparbetning tak vestibul, tak förrum och tak toalett URB2 | 1 | 40 | 40 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | [NAME] | UP2004
Train set Dynamic test | 2175 | Train set Dynamic test | U | URB2 | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Driftprov | 2192 | Driftprov | C | X2 | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Driftprov
WP105 | 280 | WP105_PRE | U | URB2 | Förmontage av externa dörrar | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
PM4093 | 1735 | PM4093-10 | C | URB2 | Polering URB2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | UTGÅR, (moment flyttat till DM1003) | PM4093
WP108 | 2008 | WP108-30 | U | URB2 | Assembly of Toilet Lights | 1 | 1 |  | 1 | 1 | 1 | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  | Kap 5.2.1 |  | WP108
Lågfartsprov | 2198 | Lågfartsprov | C | X2 | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2199 | Trafiksäkerhetskontroll | C | X2 | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
WP105 | 1682 | WP105-20 | U | URB2A | Assembly of exterior doors (off-train 2 doors) | ext |  |  | 1 | ext |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP105
Train set Dynamic test | 2171 | Train set Dynamic test | U | X2 | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Train set Dynamic test
Test | 807 | Test | U/C | UB2 | Point to point |  |  |  | 1 |  |  | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dubblet | Test
Train set routine test | 2185 | Train set routine test | C | X2 | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Train set routine test
WP105 | 895 | WP105_PRE | U | UB2 | Förmontage av externa dörrar | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
WP175 | 682 | WP175-30 | U | UA2 | Assembly of Cabling - Others | 1 | 132 |  | 1 | 1 | 132 | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  |  | WP175
WP14 | 2113 | WP14-20 | U | URB2A | Internal Cable Cleaning & cleaning of vehicle |  |  |  |  |  |  | N/A |  |  |  | QC3 |  | EXT04 |  |  |  |  |  | Ext |  |  |  | WP14
Train set routine test | 1125 | Train set routine test | U | UB2X | 3BHS000306_E01 Routine Test instructions Train set |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set routine test | 1461 | Train set routine test | U | UB2C | 3BHS000306_E01 Routine Test instructions Train set |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set routine test | 2182 | Train set routine test | C | URB2 | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Train set routine test
Driftprov | 2191 | Driftprov | C | URB2 | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Driftprov
Lågfartsprov | 2197 | Lågfartsprov | C | URB2 | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  | Provning |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2204 | Trafiksäkerhetskontroll | C | URB2 | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Q | 80 | Q | U | URB2 | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
Train set Dynamic test | 2170 | Train set Dynamic test | U | UB2C | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Train set Dynamic test | 2172 | Train set Dynamic test | U | UB2X | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Rutintest | 2179 | Rutintest | C | UB2C | Comfort rutinprovsinstruktion UB2/UB2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Rutintest
Rutintest | 2180 | Rutintest | C | UB2X | Comfort rutinprovsinstruktion UB2X |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Rutintest
Train set routine test | 2184 | Train set routine test | C | UB2X | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set routine test | 2186 | Train set routine test | C | UB2C | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Driftprov | 2189 | Driftprov | C | UB2C | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Driftprov
Driftprov | 2190 | Driftprov | C | UB2X | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Driftprov
Lågfartsprov | 2195 | Lågfartsprov | C | UB2C | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Lågfartsprov
Lågfartsprov | 2196 | Lågfartsprov | C | UB2X | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2202 | Trafiksäkerhetskontroll | C | UB2C | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Trafiksäkerhetskontroll | 2203 | Trafiksäkerhetskontroll | C | UB2X | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Driftprov | 2336 | Driftprov | C | UB2-2 | [NAME] och protokoll för driftprov |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Driftprov
Lågfartsprov | 2343 | Lågfartsprov | C | UB2-2 | Rutinprovning Lågfartsprov |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2492 | Trafiksäkerhetskontroll | C | UB2-2 | [NAME] |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Train set Dynamic test | 2493 | Train set Dynamic test | U | UB2-2 | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Train set routine test | 2494 | Train set routine test | U | UB2-2 | 3BHS000306_E01 Routine Test instructions Train set |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set routine test | 2495 | Train set routine test | C | UB2-2 | Comfort tågsättsprov |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set routine test | 893 | Train set routine test | U | UB2 | 3BHS000306_E01 Routine Test instructions Train set |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Train set Dynamic test | 2173 | Train set Dynamic test | U | UB2 | 3BHS000306_E02 Routine Test instructions Train set Dynamic |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set Dynamic test
Train set routine test | 2183 | Train set routine test | C | UB2 | Comfort tågsättsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Train set routine test
Driftprov | 2188 | Driftprov | C | UB2 | [NAME] och protokoll för driftprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Driftprov
Lågfartsprov | 2194 | Lågfartsprov | C | UB2 | Rutinprovning Lågfartsprov |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Lågfartsprov
Trafiksäkerhetskontroll | 2201 | Trafiksäkerhetskontroll | C | UB2 | [NAME] |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Trafiksäkerhetskontroll
Train set routine test | 1231 | Train set routine test | U | X2 | 3BHS000306_E01 Routine Test instructions Train set | 2 | 48 |  | 1 | 2 | 48 | 7 |  |  | 1.9.9 |  |  |  |  | Provning |  |  |  | Provare |  |  | Tågsättsprovning skrivs idag på X2 i SRMS | Train set routine test
Q | 1232 | Q | U | X2 | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  | 2.0 |  |  |  |  |  |  |  |  |  |  |  |  | Q
tillfällig rutinprovsintruktion | 2210 | tillfällig rutinprovsintruktion | C | URB2 | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
Q | 1126 | Q | U | UB2X | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
Q | 1462 | Q | U | UB2C | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
tillfällig rutinprovsintruktion | 2208 | tillfällig rutinprovsintruktion | C | UB2C | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
tillfällig rutinprovsintruktion | 2209 | tillfällig rutinprovsintruktion | C | UB2X | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
Q | 2457 | Q | U | UB2-2 | HP3 - Final inspection |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
tillfällig rutinprovsintruktion | 2462 | tillfällig rutinprovsintruktion | C | UB2-2 | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  |  |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
Q | 894 | Q | U | UB2 | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
tillfällig rutinprovsintruktion | 2207 | tillfällig rutinprovsintruktion | C | UB2 | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
WP09 | 2732 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP09 | 2733 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP09 | 2734 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP09 | 2735 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP09 | 2736 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP09 | 2738 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Split inför i FULL NOVA | WP09
WP105 | 697 | WP105_PRE | U | UA2 | Förmontage av externa dörrar | 1 | 8 |  | 1 | 1 | 8 | N/A |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] och WP105_off-25 | WP105
3BHS815000 ZAB E27 | 2130 | 3BHS815000 ZAB E27 | U | UA2 | Point to point | 2 |  |  | 1 |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  | Smst av provdokument "Rutintest UA2". | 3BHS815000 ZAB E27
3BHS000302 ZAB E01 | 2131 | 3BHS000302 ZAB E01 | U | UA2 | Routine test instruction | 2 |  |  | 1 |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  | Smst av provdokument "Rutintest UA2". | 3BHS000302 ZAB E01
3BHS000302 [NAME] | 2132 | 3BHS000302 [NAME] | U | UA2 | Air-system/Brake system | 2 |  |  | 1 |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  | Smst av provdokument "Rutintest UA2". | 3BHS000302 [NAME]
3BHS815020 [NAME] | 2133 | 3BHS815020 [NAME] | U | UA2 | Sanitary System | 2 |  |  | 1 |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  | Smst av provdokument "Rutintest UA2". | 3BHS815020 [NAME]
Rutintest | 2176 | Rutintest | C | UA2 | Comfort rutinprovsinstruktion UA2 |  |  |  |  |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | Rutintest
PM4093 | 1741 | PM4093-10 | C | UA2 | Polering UA2 | 1 | 8 | 8 | 1 |  |  | N/A |  |  |  |  |  | N/A |  |  |  |  |  |  |  |  | UTGÅR, (moment flyttat till DM1003) | PM4093
DM1014 | 293 |  |  |  |  | 2 | 40 | 80 | 1 |  |  |  |  |  |  |  |  |  |  | DM |  |  |  |  |  |  |  | DM1014
AW01 | 435 |  |  |  |  | 1 | 8 |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Slås ihop med DM1013, ska nödbroms flyttas till DM1025 | AW01
3BHS815020 ZAB E21 | 2134 | 3BHS815020 ZAB E21 | U | UA2 | Heating Ventilating Air Conditioning | 2 |  |  | 1 |  |  | 4 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  | Smst av provdokument "Rutintest UA2". | 3BHS815020 ZAB E21
Q | 696 | Q | U | UA2 | HP3 - Final inspection |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
tillfällig rutinprovsintruktion | 2206 | tillfällig rutinprovsintruktion | C | UA2 | Tillfällig rutinprovsinstruktion-Belysnings inställning komfort X2C |  |  |  | 1 |  |  | 7 |  |  |  |  |  |  |  |  |  |  |  | Provare |  |  |  | tillfällig rutinprovsintruktion
Test | 1692 | Test | U/C | URB2A | [NAME] | 0.1 | 40 |  | 1 | 0.1 | 40 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Test
WP19 | 1620 | WP19 | U | URB2A | Disassembly of Trailer Bogie or [NAME] | 5 | 10 |  | 1 | 5 | 10 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP19
WP58 | 1627 | WP58 | U | URB2A | Disassembly of LV Cabinet 1.P3.K1 | 1 | 16 |  | 1 | 1 | 16 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP58
WP63 | 1631 | WP63 | U | URB2A | Disassembly of TRACS | 1 | 5.8 |  | 1 | 1 | 5.8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP63
WP65 | 1632 | WP65 | U | URB2A | Disassembly of Apparatus group | 1 | 8 |  | 1 | 1 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP65
WP64 | 1633 | WP64 | U | URB2A | Disassembly of Comfort Computer | 1 | 3 |  | 1 | 1 | 3 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP64
WP46 | 1635 | WP46 | U | URB2A | Removal of Internal Cover Panels & Hatches | 4 | 40 |  | 1 | 4 | 40 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP46
WP40 | 1636 | WP40 | U | URB2A | Disassembly of Jumper Cables & Power Cables | 2 | 12 |  | 1 | 2 | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP40
WP12 | 1637 | WP12 | U | URB2A | Disassembly of Interior Doors | 2 | 12 |  | 1 | 2 | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP12
WP15 | 1638 | WP15 | U | URB2A | Disassembly of Internal Doors Control System | 1 | 12 |  | 1 | 1 | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP15
WP07 | 1639 |  |  |  |  | 2 | 8 |  | 1 | 2 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP07
WP49 | 1640 | WP49 | U | URB2A | Disassembly of Infotainment System | 1 | 8 |  | 1 | 1 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP49
WP108 | 1670 | WP108 | U | URB2A | Assembly of Toilet Lights | 1 | 4 |  | 1 | 1 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Kap5.3-5.4 |  | WP108
WP191 | 1676 | WP191 | U | URB2A | Train Crew compartment | 1 | 10 |  | 1 | 1 | 10 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP191
WP106 | 1677 | WP106 | U | URB2A | Assembly of PRM alarms | 1 | 2 |  | 1 | 1 | 2 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WP106
WP146 | 1688 | WP146 | U | URB2A | Assemble of internal Cover Panels & Hatches Remount parts | 2 | 60 |  | 1 | 2 | 60 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Kapitel 5.4, 5.5 - 5.3, 5.4, 5.5.1, 5.5.3 |  | WP146
Prod | 1693 | Prod | U | URB2A | Återmontage | 4 | 24 |  | 1 | 4 | 24 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
Q | 1694 | Q | U | URB2A | Inbesiktning | 0.1 | 4 |  | 1 | 0.1 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
 |  |  |  |  |  | 14 | 3 | 3.3 | WP260 |  |  |  | 3.3 |  |  |  | WP260
 |  |  |  |  |  | 14 | 3 | 3.3 | WP261 |  |  |  | 3.3 |  |  |  | WP261
 |  |  |  |  |  |  |  | N/A | NY |  |  |  | x |  |  |  | elsäkerhetsutbildning
Prod | 1697 | Prod | U | URB2A | Återmontage | 4 | 24 |  | 1 | 4 | 24 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
Q | 1700 | Q | U | URB2A | Pre-AP3 | 0.1 | 8 |  | 1 | 0.1 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
Q | 1701 | Q | U | URB2A | AP3 | 0.1 | 8 |  | 1 | 0.1 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q
Prod | 1703 | Prod | U | URB2A | Ihopslagning av tågsätt | 4 | 8 |  | 1 | 4 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prod
 |  |  |  |  |  |  |  |  |  |  |  |  | 1.3.2 |  |  |  | DM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DM
C | 1690 | C-TEST | U/C | URB2A | Routine test Vehicle | 2 | 245 |  | 1 | 2 | 245 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | C
HP3 | 1704 | HP3 - Final inspection | U | URB2A |  |  |  |  | 1 | 1 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | HP3
PM4044 |  |  |  |  |  | 2 | 8 | 16 | 0.1 | 1 | 10 |  |  | x |  |  |  |  |  |  |  |  |  |  |  |  |  | PM4044
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | KAP
PM4139 | 2793 | PM4139-20 | C | URB2 | [NAME] | 1 | 40 | 40 | 1 | 0.6 | 60 | 1 |  |  | 1.5 |  |  | 299A |  |  |  |  |  | Bistro (Multirail) [NAME] |  | [NAME] | Förmontage och upparbetning | PM4139