Spreadsheet: 783773d1655132199-theres-a-formula-for-this-help
Sheet: Weekly Cost

 |  |  |  |  |  |  |  | 2022-03-28 00:00:00 | 2022-04-04 00:00:00 | 2022-04-11 00:00:00 | 2022-04-18 00:00:00 | 2022-04-25 00:00:00 | 2022-05-02 00:00:00 | 2022-05-09 00:00:00 | 2022-05-16 00:00:00 | 2022-05-23 00:00:00 | 2022-05-30 00:00:00 | 2022-06-06 00:00:00 | 2022-06-13 00:00:00 | 2022-06-20 00:00:00 | 2022-06-27 00:00:00 | 2022-07-04 00:00:00 | 2022-07-11 00:00:00 | 2022-07-18 00:00:00 | 2022-07-25 00:00:00 | 2022-08-01 00:00:00 | 2022-08-08 00:00:00 | 2022-08-15 00:00:00 | 2022-08-22 00:00:00 | 2022-08-29 00:00:00 | 2022-09-05 00:00:00 | 2022-09-12 00:00:00 | 2022-09-19 00:00:00 | 2022-09-26 00:00:00 | 2022-10-03 00:00:00 | 2022-10-10 00:00:00 | 2022-10-17 00:00:00 | 2022-10-24 00:00:00 | 2022-10-31 00:00:00 | 2022-11-07 00:00:00 | 2022-11-14 00:00:00 | 2022-11-21 00:00:00
 |  |  |  |  |  |  |  | April |  |  |  | May |  |  |  |  | June |  |  |  | July |  |  |  |  | August |  |  |  | September |  |  |  | October |  |  |  |  | November |  |  |  | December
 |  | Item | Category |  |  |  | w/c
 |  |  |  |  |  |  | [NAME]. Nr | 12 | 13 | 14 | 15 | 16 | 17 | 18 | 19 | 20 | 21 | 22 | 23 | 24 | 25 | 26 | 27 | 28 | 29 | 30 | 31 | 32 | 33 | 34 | 35 | 36 | 37 | 38 | 39 | 40 | 41 | 42 | 43 | 44 | 45 | 46
 |  | Site Resources
 |  | Main Highway Drainage - Gang 1
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Excavator 20 T | P |  |  | 610 |  |  |  |  |  |  |  |  | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Excavator 8 T | P |  |  | 420 |  |  |  |  |  |  |  |  |  |  |  | 1
 |  | Dumper 9T | P |  |  | 230 |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | ADT | P |  |  | 1200 |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Main Highway Drainage - Gang 2
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Excavator 20 T | P |  |  | 610 |  |  |  |  |  |  | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Excavator 8 T | P |  |  | 420 |  |  |  |  |  |  |  |  | 1
 |  | Dumper 9T | P |  |  | 230 |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | ADT | P |  |  | 1200 |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Main Highway Drainage - Gang 3
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Excavator 20 T | P |  |  | 610 |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Excavator 8 T | P |  |  | 420
 |  | Dumper 9T | P |  |  | 230 |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | ADT | P |  |  | 1200 |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | EAR - Swale & filter drain - Gang 4
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Excavator 20 T | P |  |  | 610
 |  | Excavator 13 T | P |  |  | 475 |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Materials | M |  |  | 230 |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Remaining Gullies and spurs - Gang 3
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2
 |  | Excavator 20 T | P |  |  | 610
 |  | Excavator 8 T | P |  |  | 420 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Tools | T |  |  | 230 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Attendance BWIC with New Utilities
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4 | 4
 |  | Excavator 8 T | P |  |  | 420 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Dumper 9T | P |  |  | 230 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Materials | M |  |  | 475 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  | Tools | T |  |  | 230 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2 | 2
 |  | Ducting
 |  | Driver | L |  |  | 1250 |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Groundworker | L |  |  | 1100 |  |  |  |  |  |  |  |  |  |  |  |  |  | 2 | 2 | 2 | 2
 |  | Excavator 8 T | P |  |  | 420 |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Dumper 9T | P |  |  | 230 |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 | 1 | 1 | 1
 |  | Labour
 |  | Plant
 |  | Materials
 |  | Tools
 |  | WEEKLY TOTALS |  |  | L
 |  |  |  |  | P
 |  |  |  |  | M
 |  |  |  |  | T
 |  |  |  |  | Subtotal