Spreadsheet: 875019d1721569672-how-to-create-a-shortcut-to-transform-the-green-conditional-formatting-in-1-mpp-post-dif-position
Sheet: Feuil5

Numéro | Group | Position Title | Status 1 | Status 2 | Work scheme | Position Code | Position code N+1 | Reports to (Position title N+1) | Discipline | [NAME] last name | Job Holder name | Full name 1 | [NAME] last [NAME] | Job Holder name3 | Full name 2 | Location-1 pre-FID | Location-2 post-FID | Location-3- During Construction | Local/Expat | Mobilization trigger | Month to/post trigger | Planned start date | Transfer trigger 1 | Month to/post transfer trigger 1 | Planned transfer date 1 | Transfer trigger 2 | Month to/post transfer trigger 2 | Planned transfer date 2 | Demobilization Trigger | Month to/post trigger (demob) | Planned Demob date | Commentaire | Colonne4 | Colonne5 | Colonne6 | Colonne7 | Colonne8 | New_Position_Detailed_1 | New_Position_Detailed_2 | New_Position_Detailed_3 | New_Position_Detailed_4 | New_Part_Mois | New_Part_Quarter | New_Part__Year | New_Position_Full_Quaterly | [NAME] | Exit_Position_Detailed_2 | Exit_Position_Detailed_3 | Exit_Position_Detailed_4 | Exit_Part_Mois | Exit_Part_Quarter | Q_Exit_2 | Exit_Part_Year | Exit_Position_Full_Quaterly | Monthly_Duration_position | 01/01/2024 | 01/02/2024 | 01/03/2024 | 01/04/2024 | 01/05/2024 | 01/06/2024 | 01/07/2024 | 01/08/2024 | 01/09/2024 | 01/10/2024 | 01/11/2024 | 01/12/2024 | 01/01/2025 | 01/02/2025 | 01/03/2025 | [NAME] | 01/05/2025 | 01/06/2025 | 01/07/2025 | 01/08/2025 | 01/09/2025 | 01/10/2025 | 01/11/2025 | 01/12/2025 | 01/01/2026 | 01/02/2026 | 01/03/2026 | 01/04/2026 | 01/05/2026 | 01/06/2026 | 01/07/2026 | 01/08/2026 | 01/09/2026 | 01/10/2026 | 01/11/2026 | 01/12/2026 | 01/01/2027 | 01/02/2027 | 01/03/2027 | 01/04/2027 | 01/05/2027 | 01/06/2027 | 01/07/2027 | 01/08/2027 | 01/09/2027 | 01/10/2027 | 01/11/2027 | 01/12/2027 | 01/01/2028 | 01/02/2028 | 01/03/2028 | [NAME] | 01/05/2028 | 01/06/2028 | 01/07/2028 | 01/08/2028 | 01/09/2028 | 01/10/2028 | 01/11/2028 | 01/12/2028
1 | PMT | Project Director | Staff TTE | NA | Residential | PMT 1 | PMT 1 | Project Director | Project | AL ATASSI | Kamal | [NAME] | NA | NA | NA NA | France | TBD | ME + Site | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
37 | PMT | Local Content Coordinator | TAS | TAS local | Residential | PMT 27 | PMT 1 | Project Director | Project | TBN | TBN | FID | NA | NA | NA NA | HQ Basra | HQ Basra | HQ Basra | Local | FID | 0 | FID 0 | NA | NA | NA | NA | NA | NA NA | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
36 | PMT | In Country Project Representative x2 | Staff [NAME] | Staff [NAME] | Rotation | PMT 36 | PMT 1 | Project Director | Project | TBN | TBN | FID -6 | TBN | TBN | FID -6 | HQ Basra | HQ Basra | HQ Basra |  | FID | -6 | FID -6 | NA | NA | NA NA | NA | NA | NA NA | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 |  | 2024-10-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 38.92602739726027
38 | PMT | Digital Lead | Staff [NAME] | Staff [NAME] | Residential | PMT 38 | PMT 1 | Project Director | Project | TBN | TBN | FID -3 | NA | NA | NA NA | France | TBD | ME base | Expat | FID | -3 | FID -3 | FID | 2 | FID 2 | NA | NA | NA NA | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
33 | PMT | Partner relations & Permitting Manager | TAS | NA | Residential | PMT 33 | PMT 1 | Project Director | Project | AZMUKASHEV | Arman |  | NA | NA | NA NA | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
34 | PMT | Senior Project Engineer | TAS | NA | Residential | PMT 34 | PMT 1 | Project Director | Project | CHANDRAN | Anish | Anish CHANDRAN | NA | NA | NA NA | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
35 | PMT | Project Assistant | TAS | NA | Residential | PMT 35 | PMT 1 | Project Director | Project | ADEMBA | [NAME] | [NAME] | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
2 | PMT | CPF Package Manager | Staff TTE | NA | Residential | PMT 2 | PMT 1 | Project Director | Project | TAURINES | Lilian | Lilian TAURINES | NA | NA | NA NA | France | EPC- CPF Offices | ME + Site |  | FID | -14 | FID -14 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2027-12-31 00:00:00 |  | 2027-12-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 49.77534246575343
1 | CPF | CPF Project Engineer 1 | TAS | NA | Residential | CPF 1 | PMT 2 | CPF Package Manager | Project | CASTANO | Mathieu | Mathieu CASTANO | NA | NA | NA NA | France | EPC- CPF Offices | ME + Site |  | FID | -12 | FID -12 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 |  | 2024-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 47.8027397260274
 | CPF | CPF Project Engineer 2 | BOC Secondee | NA | Residential | CPF 2 | PMT 2 | CPF Package Manager | Project | TBN | TBN | FID -6 | NA | NA | NA NA | France | EPC- CPF Offices | Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 |  | 2024-10-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 38.92602739726027
 | CPF | CPF Project Engineer 3 | Staff [NAME] | NA | Residential | CPF 3 | PMT 2 | CPF Package Manager | Project | TBN | TBN | FID -6 | NA | NA | NA NA | France | EPC- CPF Offices | ME + Site |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 |  | 2024-10-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 38.92602739726027
 | CPF | CPF Engineering Manager | Staff TTE | NA | Residential | CPF 4 | PMT 2 | CPF Package Manager | Engineering | TBN | TBN | FID -3 | NA | NA | NA NA | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Project Controls Lead | Staff [NAME] | NA | Residential | CPF 5 | PMT 2 | CPF Package Manager | PCM | TBN | TBN | FID -3 | NA | NA | NA NA | France | EPC- CPF Offices | ME + Site |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 38.92602739726027
 | CPF | Commissioning & Field Ops Leader | Staff TTE | NA | Residential | CPF 6 | PMT 2 | CPF Package Manager | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Will then become Site Commissioning Leader in rotation |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-01-01 00:00:00 | 2026-01-31 00:00:00 | 2026-01-31 00:00:00 |  |  |  |  |  |  | 9.04109589041096
 | CPF | CPF Construction Manager | Staff TTE | NA | Residential | CPF 7 | PMT 2 | CPF Package Manager | Construction | BOUWENSE | Julien | [NAME] | NA | NA | NA NA | France | EPC- CPF Offices | ME + Site |  | FID | -9 | FID -9 | FID | 0 | FID 0 | CPF - Cstr | -3 | CPF - Cstr -3 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 44.84383561643835
 | CPF | CPF Permitting Engineer | BOC Secondee | NA | Residential | CPF 8 | PMT 2 | CPF Package Manager | Project | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Quality Lead | TAS | NA | Residential | CPF 9 | PMT 2 | CPF Package Manager | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | CPF Procurement & SubContracts Coordinator | TAS | NA | Residential | CPF 10 | PMT 2 | CPF Package Manager | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | -3 | RFSU -3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-10-02 00:00:00 |  | 2027-10-31 00:00:00 |  |  |  |  |  |  | 30.04931506849315
 | CPF | CPF [NAME] | TAS | NA | Residential | CPF 11 | PMT 2 | CPF Package Manager | HSE | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Lead Process Engineer | Staff TTE | NA | Residential | CPF 12 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Process Engineer 1 | TAS | NA | Residential | CPF 13 | CPF 12 | Lead Process Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | CPF | Process Engineer 2 | TAS local | NA | Residential | CPF 14 | CPF 12 | Lead Process Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | Lead Structural and Civil Engineer | TAS | NA | Residential | CPF 15 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Building and HVAC Engineer | TAS | NA | Residential | CPF 16 | CPF 15 | Lead Structural and Civil Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Lead Technical Safety Engineer | Staff [NAME] | NA | Residential | CPF 17 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 10 | CPF - Cstr 10 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-10-28 00:00:00 | 2026-10-31 00:00:00 | 2026-10-31 00:00:00 |  |  |  |  |  |  | 18.9041095890411
 | CPF | Technical Safety Engineer | TAS | NA | Residential | CPF 18 | CPF 17 | Lead Technical Safety Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | CPF | Lead Rotating Equipment Engineer | Staff [NAME] | NA | Residential | CPF 19 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 9 | CPF - Cstr 9 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | Mechanical Package Engineer | TAS | NA | Residential | CPF 20 | CPF 19 | Lead Rotating Equipment Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 6 | CPF - Cstr 6 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | CPF | Lead Electrical Engineer | Staff [NAME] | NA | Residential | CPF 21 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Lead Instrument / ICSS Engineer | Staff [NAME] | NA | Residential | CPF 22 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | ICSS Engineer | TAS | NA | Residential | CPF 23 | CPF 22 | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-12-27 00:00:00 | 2026-12-31 00:00:00 | 2026-12-31 00:00:00 |  |  |  |  |  |  | 20.87671232876712
 | CPF | Instrument and Telecom Engineer | TAS | NA | Residential | CPF 24 | CPF 22 | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | Lead PVV / Layout Engineer | TAS | NA | Residential | CPF 25 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Piping Engineer | TAS | NA | Residential | CPF 26 | CPF 25 | Lead PVV / Layout Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 9 | CPF - Cstr 9 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | Static Equipment Engineer | TAS | NA | Residential | CPF 27 | CPF 25 | Lead PVV / Layout Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | Corrosion and Coating Engineer | TAS | NA | Residential | CPF 28 | CPF 4 | CPF Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-12-27 00:00:00 | 2026-12-31 00:00:00 | 2026-12-31 00:00:00 |  |  |  |  |  |  | 20.87671232876712
 | CPF | Project Data Steward | TAS | NA | Residential | CPF 29 | CPF 4 | CPF Engineering Manager | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 1 | RFSU 1 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-01-30 00:00:00 |  | 2028-01-31 00:00:00 |  |  |  |  |  |  | 33.99452054794521
 | CPF | CPF Contract Engineer | Staff [NAME] | NA | Residential | CPF 30 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID -6 | NA | NA | NA NA | France | EPC- CPF Offices | ME base |  | FID | -6 | FID -6 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-10-03 00:00:00 |  | 2024-10-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | CPF | Schedule Engineer | TAS | NA | Residential | CPF 31 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | CPF Cost Controler & Quantity Surveyor | TAS | NA | Residential | CPF 32 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF HR Coordinator | TAS | NA | Residential | CPF 33 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID -3 | NA | NA | NA NA | France | EPC- CPF Offices | ME base |  | FID | -3 | FID -3 | FID | 0 | FID 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 38.92602739726027
 | CPF | CPF Lead Document Control | TAS | NA | Residential | CPF 34 | CPF 5 | CPF Project Controls Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | [NAME] | TAS local | NA | Residential | CPF 35 | CPF 34 | CPF Lead Document Control | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 6 | CPF - Cstr 6 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | CPF | ICAPS Coordinator | TAS | NA | Residential | CPF 36 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Oil System Lead | TAS | NA | Residential | CPF 37 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Gas System Lead | TAS | NA | Residential | CPF 38 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Water System Lead | TAS | NA | Residential | CPF 39 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Utilities System Lead | TAS | NA | Residential | CPF 40 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Senior CCR Operator | TAS | NA | Residential | CPF 41 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Electrical [NAME] | TAS | NA | Residential | CPF 42 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Mechanical [NAME] | TAS | NA | Residential | CPF 43 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Instrument [NAME] | TAS | NA | Residential | CPF 44 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | Comm. Piping [NAME] | TAS | NA | Residential | CPF 45 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | MIE and Preservation Coordinator | TAS | NA | Residential | CPF 46 | CPF 6 | Commissioning & Field Ops Leader | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | EPC- CPF Offices | NA |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 3 | CPF - Cstr 3 | Commissioning will switch to positions in rotation on site |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2026-04-01 00:00:00 | 2026-04-30 00:00:00 | 2026-04-30 00:00:00 |  |  |  |  |  |  | 6.082191780821918
 | CPF | CPF Welding Engineer | TAS | NA | Residential | CPF 47 | CPF 9 | CPF Quality Lead | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | CPF NDE Engineer | TAS | NA | Residential | CPF 48 | CPF 9 | CPF Quality Lead | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | ME + Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | CPF - Cstr | 12 | CPF - Cstr 12 |  |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-12-27 00:00:00 | 2026-12-31 00:00:00 | 2026-12-31 00:00:00 |  |  |  |  |  |  | 20.87671232876712
 | CPF | CPF Vendors / subcontractors QC Lead | TAS | NA | Residential | CPF 49 | CPF 9 | CPF Quality Lead | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 9 | CPF - Cstr 9 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-09-28 00:00:00 | 2026-09-30 00:00:00 | 2026-09-30 00:00:00 |  |  |  |  |  |  | 17.91780821917808
 | CPF | CPF Prefab QC Inspector | TAS local | NA | Residential | CPF 50 | CPF 49 | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 10 | CPF - Cstr 10 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-10-28 00:00:00 | 2026-10-31 00:00:00 | 2026-10-31 00:00:00 |  |  |  |  |  |  | 18.9041095890411
 | CPF | CPF Prefab QC Inspector | TAS local | NA | Residential | CPF 51 | CPF 49 | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 11 | CPF - Cstr 11 | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-11-27 00:00:00 | 2026-11-30 00:00:00 | 2026-11-30 00:00:00 |  |  |  |  |  |  | 19.89041095890411
 | CPF | CPF Site Manager (RSES-D) x2 | Staff [NAME] | Staff [NAME] | Rotation | CPF 52 | CPF 7 | CPF Construction Manager | Project | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Site Project Support Lead x2 | TAS | TAS | Rotation | CPF 53 | CPF 52 | CPF Site Manager (RSES-D) x2 | PCM | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Site Security Coordinator x2 | TAS | TAS | Rotation | CPF 54 | CPF 52 | CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Site Communities & Industrial Relations Coordinator x2 | BOC Secondee | NA | Rotation | CPF 55 | CPF 52 | CPF Site Manager (RSES-D) x2 | Project | TBN | TBN | FID 0 | NA | NA | FID 1 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a when Pioneer Camp construction starts (to help with Communities relations) |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | CPF Site HSE Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation | CPF 56 | CPF 52 | CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob at the same time as the RSES |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | CPF Site QC Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation | CPF 57 | CPF 52 | CPF Site Manager (RSES-D) x2 | Quality | TBN | TBN | FID 6 | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 30.04931506849315
 | CPF | CPF Site Construction Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation | CPF 58 | CPF 52 | CPF Site Manager (RSES-D) x2 | Project | TBN | TBN | FID 4 | TBN | TBN | FID 4 | NA | Site | Site |  | FID | 4 | FID 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-07-30 00:00:00 |  | 2025-07-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 32.02191780821918
 | CPF | CPF Field Engineering Lead x2 | Staff [NAME] | Staff [NAME] | Rotation | CPF 59 | CPF 52 | CPF Site Manager (RSES-D) x2 | Engineering | TBN | TBN | FID 8 | TBN | TBN | FID 8 | NA | EPC- CPF Offices | Site |  | FID | 8 | FID 8 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-27 00:00:00 |  | 2025-11-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 25.11780821917808
 | CPF | Site Commissioning Lead x2 | Staff TTE | Staff TTE | Rotation | CPF 60 | CPF 52 | CPF Site Manager (RSES-D) x2 | Field Ops | TBN | TBN | CPF - Cstr 0 | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 | CPF-Cstr is the trigger when the Commissioning switch from EPC-Offices to Site |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 26.92602739726027
 | CPF | CPF Site Assistant x2 | TAS local | NA | Rotation | CPF 61 | CPF 53 | CPF Site Project Support Lead x2 | PCM | TBN | TBN | CPF - Cstr 0 | NA | NA | CPF - Cstr 1 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 26.92602739726027
 | CPF | CPF Site Camp Coordinator x2 | TAS local | TAS local | Rotation | CPF 62 | CPF 53 | CPF Site Project Support Lead x2 | PCM | TBN | TBN | CPF - Cstr 0 | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 26.92602739726027
 | CPF | Quantity Surveyor x2 | TAS | TAS local | Rotation | CPF 63 | CPF 53 | CPF Site Project Support Lead x2 | PCM | TBN | TBN | CPF - Cstr 0 | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 23.96712328767123
 | CPF | Site Planning & Reporting Engineer x2 | TAS | TAS local | Rotation | CPF 64 | CPF 53 | CPF Site Project Support Lead x2 | PCM | TBN | TBN | CPF - Cstr 0 | TBN | TBN | CPF - Cstr 0 | NA | NA | Site |  | CPF - Cstr | 0 | CPF - Cstr 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-01 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 23.96712328767123
 | CPF | CPF Site Emergency & Methods Coord. x2 | TAS | TAS | Rotation | CPF 65 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID 6 | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 30.04931506849315
 | CPF | HSE Supervisor 1 x2 | TAS | TAS | Rotation | CPF 66 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Early mob to cover Pioneer camp works |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | CPF | HSE Supervisor 2 x2 | TAS | TAS | Rotation | CPF 67 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | CPF - Cstr -2 | TBN | TBN | CPF - Cstr -2 | NA | Site | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 |  | 2025-11-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 28.89863013698631
 | CPF | HSE Supervisor 3 x2 | TAS | TAS | Rotation | CPF 68 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | HSE Supervisor 4 x2 | TAS local | TAS local | Rotation | CPF 69 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 24.13150684931507
 | CPF | HSE Supervisor 5 x2 | TAS local | TAS local | Rotation | CPF 70 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | HSE Supervisor 6 - Laydown area x2 | TAS local | TAS local | Rotation | CPF 71 | CPF 56 | CPF Site HSE Superintendent x2 | HSE | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | Civil & Struct. QC Inspector x2 | TAS | TAS local | Rotation | CPF 72 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 6 | TBN | TBN | FID 6 | NA | NA | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 27.09041095890411
 | CPF | Mech. Static QC Inspector x2 | TAS | TAS local | Rotation | CPF 73 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-10-02 00:00:00 |  | 2027-10-31 00:00:00 |  |  |  |  |  |  | 18.21369863013699
 | CPF | Mech. Rotating QC Inspector x2 | TAS | TAS local | Rotation | CPF 74 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | PVV-Welding Inspector 1 x2 | TAS | TAS | Rotation | CPF 75 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | PVV-Welding Inspector 2 x2 | TAS | TAS | Rotation | CPF 76 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | PVV-Welding Inspector 3 x2 | TAS | TAS | Rotation | CPF 77 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-10-02 00:00:00 |  | 2027-10-31 00:00:00 |  |  |  |  |  |  | 18.21369863013699
 | CPF | Str.-Welding Inspector 1 x2 | TAS | TAS | Rotation | CPF 78 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -3 | RFSU -3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-10-02 00:00:00 |  | 2027-10-31 00:00:00 |  |  |  |  |  |  | 18.21369863013699
 | CPF | Painting/Coating QC Inspector x2 | TAS | TAS | Rotation | CPF 79 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | E&I QC Inspector 1 x2 | TAS | TAS | Rotation | CPF 80 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | E&I QC Inspector 2 x2 | TAS local | TAS local | Rotation | CPF 81 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | NA | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | Material & Préservation Inspector x2 | TAS | TAS | Rotation | CPF 82 | CPF 57 | CPF Site QC Superintendent x2 | Quality | TBN | TBN | FID 10 | TBN | TBN | FID 10 | NA | NA | Site |  | FID | 10 | FID 10 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob slighthly before construction starts, to help with setting-up preservation procedures |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-01-26 00:00:00 |  | 2026-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 23.14520547945206
 | CPF | Process Area Construction Lead x2 | TAS | TAS local | Rotation | CPF 83 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | Water & Utilities Area Construction Lead x2 | TAS | TAS local | Rotation | CPF 84 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | Tanks Area Construction Lead x2 | TAS | TAS local | Rotation | CPF 85 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob when construction starts |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.17260273972603
 | CPF | Civil & Struct. Supervisor 1 x2 | TAS | TAS local | Rotation | CPF 86 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID | TBN | TBN | FID 0 | NA | Site | Site |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | CPF | Civil & Struct. [NAME] x2 | TAS | TAS local | Rotation | CPF 87 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 12 | TBN | TBN | FID 12 | NA | Site | Site |  | FID | 12 | FID 12 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | -6 | RFSU -6 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-03-27 00:00:00 |  | 2026-03-01 00:00:00 |  |  |  |  |  | 2027-07-04 00:00:00 |  | 2027-07-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | PVV Supervisor 1 x2 | TAS | TAS local | Rotation | CPF 88 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 15 | TBN | TBN | FID 15 | NA | Site | Site |  | FID | 15 | FID 15 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-06-25 00:00:00 |  | 2026-06-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 18.21369863013699
 | CPF | PVV Supervisor 2 x2 | TAS | TAS local | Rotation | CPF 89 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | PVV Supervisor 3 x2 | TAS | TAS local | Rotation | CPF 90 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | E/I Supervisor 1 x2 | TAS | TAS local | Rotation | CPF 91 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 3 | TBN | TBN | FID 3 | NA | Site | Site |  | FID | 3 | FID 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob a little before construction starts, to help with full Camp preparation |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-06-30 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 30.04931506849315
 | CPF | E/I Supervisor 2 x2 | TAS | TAS local | Rotation | CPF 92 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | E/I Supervisor 3 x2 | TAS | TAS local | Rotation | CPF 93 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | Painting/coating Supervisor x2 | TAS | TAS local | Rotation | CPF 94 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 15.25479452054795
 | CPF | ICSS Supervisor x2 | TAS | TAS local | Rotation | CPF 95 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 18 | TBN | TBN | FID 18 | NA | Site | Site |  | FID | 18 | FID 18 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2026-09-23 00:00:00 |  | 2026-09-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 18.21369863013699
 | CPF | CPF Site CPLO x2 | TAS | TAS | Rotation | CPF 96 | CPF 58 | CPF Site Construction Superintendent x2 | Project | TBN | TBN | FID 6 | TBN | TBN | FID 6 | NA | Site | Site |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 27.09041095890411
 | CPF | CPF [NAME]. PVV x2 | TAS | TAS local | Rotation | CPF 97 | CPF 59 | CPF Field Engineering Lead x2 | Engineering | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | Site | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
 | CPF | CPF [NAME]. Instrum. x2 | TAS | TAS local | Rotation | CPF 98 | CPF 59 | CPF Field Engineering Lead x2 | Engineering | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | Site | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
 | CPF | CPF [NAME]. Elec. x2 | TAS | TAS local | Rotation | CPF 99 | CPF 59 | CPF Field Engineering Lead x2 | Engineering | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | Site | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
 | CPF | CPF [NAME]. Civil/Struct./Building x2 | TAS | TAS local | Rotation | CPF 100 | CPF 59 | CPF Field Engineering Lead x2 | Engineering | TBN | TBN | CPF - Cstr -2 | TBN | TBN | CPF - Cstr -2 | NA | Site | Site |  | CPF - Cstr | -2 | CPF - Cstr -2 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-11-02 00:00:00 |  | 2025-11-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 25.93972602739726
 | CPF | ICAPS Site Specialist x2 | TAS | TAS | Rotation | CPF 101 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Completion Punch-List Eng. x2 | TAS | TAS | Rotation | CPF 102 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | Site | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 1 | RFSU 1 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-01-30 00:00:00 |  | 2028-01-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
 | CPF | Completion Punch-List Coord. x2 | TAS | TAS local | Rotation | CPF 103 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Planning & Reporting Engineer x2 | TAS | TAS | Rotation | CPF 104 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Functional link with the Planning/Reporting Engineer |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Utilities System Eng. x2 | TAS | TAS | Rotation | CPF 105 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Gas System Eng. x2 | TAS | TAS | Rotation | CPF 106 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Oil System Eng. x2 | TAS | TAS | Rotation | CPF 107 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Water System Eng. x2 | TAS | TAS | Rotation | CPF 108 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Wellpads System Eng. x2 | TAS | TAS | Rotation | CPF 109 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Mechanical [NAME]. x2 | TAS | TAS | Rotation | CPF 110 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Mechanical [NAME]. x2 | TAS local | TAS local | Rotation | CPF 111 | CPF 110 | Commissioning Mechanical [NAME]. x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Instrument [NAME]. x2 | TAS | TAS | Rotation | CPF 112 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Instrument [NAME]. x2 | TAS local | TAS local | Rotation | CPF 113 | CPF 112 | Commissioning Instrument [NAME]. x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Piping Discipline Eng. x2 | TAS | TAS | Rotation | CPF 114 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Piping  [NAME]. x2 | TAS local | TAS local | Rotation | CPF 115 | CPF 114 | Commissioning Piping Discipline Eng. x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning ICSS Discipline Eng. x2 | TAS | TAS | Rotation | CPF 116 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | CCR Operator x2 | Staff TTE | Staff TTE | Rotation | CPF 117 | CPF 116 | Commissioning ICSS Discipline Eng. x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 | Staff TTE expat or better (if possible) local |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
 | CPF | Commissioning Preservation & Maint. Eng. x2 | TAS | TAS | Rotation | CPF 118 | CPF 60 | Site Commissioning Lead x2 | Field Ops | TBN | TBN | CPF - Cstr 4 | TBN | TBN | CPF - Cstr 4 | NA | NA | Site |  | CPF - Cstr | 4 | CPF - Cstr 4 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-05-01 00:00:00 |  | 2026-05-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 22.98082191780822
3 | PMT | Project H3SE Manager | TAS | NA | Residential | PMT 3 | PMT 1 | Project director | HSE | GONCALVES | Georges | [NAME] | NA | NA | NA NA | France | ME base | ME base |  | FID | -12 | FID -12 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-04-06 00:00:00 |  | 2024-04-01 00:00:00 |  |  |  |  |  | 2028-02-29 00:00:00 |  | 2028-02-29 00:00:00 |  |  |  |  |  |  | 46.81643835616438
4 | PMT | Deputy Incountry Site HSE Manager x2 | TAS local | NA | Rotation | PMT 4 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | FID -2 | NA | NA | FID -1 | France | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | RFSU | 2 | RFSU 2 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-31 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2028-02-29 00:00:00 |  | 2028-02-29 00:00:00 |  |  |  |  |  |  | 36.95342465753424
5 | PMT | Environmental Engineer | TAS | NA | Residential | PMT 5 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr -2 | NA | NA | NA NA | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  |  | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 |  | 2024-12-01 00:00:00 |  |  |  |  |  | 2028-01-30 00:00:00 |  | 2028-01-31 00:00:00 |  |  |  |  |  |  | 36.98630136986301
6 | PMT | Methods & Reporting Eng | TAS | NA | Residential | PMT 6 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr -2 | NA | NA | NA NA | NA | ME base | ME base |  | P.camp - Cstr | -2 | P.camp - Cstr -2 |  |  |  |  |  |  | RFSU | 1 | RFSU 1 |  |  |  | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2024-12-31 00:00:00 |  | 2024-12-01 00:00:00 |  |  |  |  |  | 2028-01-30 00:00:00 |  | 2028-01-31 00:00:00 |  |  |  |  |  |  | 36.98630136986301
7 | PMT | Project Security Lead x2 | TAS | TAS | Rotation | PMT 7 | PMT 3 | Project H3SE Manager | HSE | TBN | TBN | P.camp - Cstr 0 | TBN | TBN | P.camp - Cstr 0 | NA | NA | Site |  | P.camp - Cstr | 0 | P.camp - Cstr 0 |  |  |  |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-03-01 00:00:00 | 2027-12-31 00:00:00 | 2025-03-01 00:00:00 |  | 2025-03-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 34.02739726027397
9 | PMT | Pre-Operations Manager | Staff TTE | NA | Residential | PMT 9 | PMT 1 | Project director | Field Ops | BERTONE | Javier | [NAME] | NA | NA | NA NA | France | ME base | NA |  | FID | 0 | FID 0 | NA |  | NA | NA |  | NA | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
1 | EXP | Operation Support Lead 1 | Staff TTE | Staff TTE | Residential | EXP 1 | PMT 9 | Pre-Operations Manager - 1/2 | Field Ops | AKPI | [NAME] | Foster AKPI | NA | NA | NA NA | UK | ME base | ME base |  | FID | -12 | FID -12 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2024-04-06 00:00:00 |  | 2024-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 41.06301369863014
2 | EXP | Operation Support Lead 2 | Staff TTE | NA | Residential | EXP 2 | PMT 9 | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 | FID 0 | FID | 0 | FID 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
22 | EXP | Operations Support Lead 2  x2 | Staff TTE | NA | Rotation | EXP 22 | PMT 9 | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN | Comm. 0 | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 | Comm. 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-09-07 00:00:00 |  | 2027-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 3.780821917808219
3 | EXP | OPS Engineer 1 | BOC Secondee | NA | Residential | EXP 3 | EXP 1 | Operation Support Lead 1 - 1/2 | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | ME base | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
4 | EXP | OPS Engineer 2 | BOC Secondee | NA | Residential | EXP 4 | EXP 2 | Operation Support Lead 2 - 1/2 | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | ME base | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
23 | EXP | OPS Engineer 2 | BOC Secondee | NA | Residential | EXP 23 | EXP 2 | Operations Support Lead 2 - 2/2 | Field Ops | TBN | TBN | Comm. 0 | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 | Comm. 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-09-07 00:00:00 |  | 2027-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 3.780821917808219
5 | EXP | Maintenance and Inspection Leader | Staff TTE | NA | Residential | EXP 5 | PMT 9 | Pre-Operations Manager - 1/2 | Field Ops | MONTANO | Sergio | Sergio MONTANO | NA | NA | NA NA | UK 1/5Q & PAU 4/5Q | ME base | ME base |  | FID | -15 | FID -15 | FID | -12 | FID -12 | FID | 0 | FID 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 44.02191780821918
6 | EXP | MIEC Engineer 1 | Staff [NAME] | NA | Residential | EXP 6 | EXP 5 | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | ME base | ME base |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 | Demob from Project, but continue with Ops affiliate |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 23.30958904109589
7 | EXP | MIEC Engineer 2 | Staff [NAME] | NA | Residential | EXP 7 | EXP 5 | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN | FID 6 | NA | NA | NA NA | NA | ME base | ME base |  | FID | 6 | FID 6 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 | Demob from Project, but continue with Ops affiliate |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-09-28 00:00:00 |  | 2025-09-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 23.30958904109589
8 | EXP | MIEC Engineer 3 | BOC Secondee | NA | Residential | EXP 8 | EXP 5 | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN | FID 9 | NA | NA | NA NA | NA | ME base | ME base |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-12-27 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 20.35068493150685
27 | EXP | MIEC Engineer 3 | BOC Secondee | NA | Residential | EXP 27 | EXP 5 | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN | Comm. 0 | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 | Comm. 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-09-07 00:00:00 |  | 2027-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 3.780821917808219
9 | EXP | MIEC Engineer 4 | BOC Secondee | NA | Residential | EXP 9 | EXP 5 | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN | FID 9 | NA | NA | NA NA | NA | ME base | ME base |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-12-27 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 20.35068493150685
28 | EXP | MIEC Engineer 4 | BOC Secondee | NA | Residential | EXP 28 | EXP 5 | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN | Comm. 0 | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 | Comm. 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2027-09-07 00:00:00 | 2027-12-31 00:00:00 | 2027-09-07 00:00:00 |  | 2027-09-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 3.780821917808219
11 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) b2b with GMP x2 | Staff TTE | NA | Rotation | EXP 11 | PMT 9 | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | NA | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
12 | EXP | OPS Engineer 3 | BOC Secondee | NA | Residential | EXP 12 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex)  - 1/2 | Field Ops | TBN | TBN | FID | TBN | TBN | FID 0 | NA | ME base | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | Demob from Project, but continue with Ops affiliate |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-01-01 00:00:00 | 2026-01-31 00:00:00 | 2026-01-31 00:00:00 |  |  |  |  |  |  | 9.04109589041096
29 | EXP | OPS Engineer 3 | BOC Secondee | NA | Residential | EXP 29 | PMT 9 | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Field Ops | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | NA | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
14 | EXP | Production Methods Lead | Staff TTE | NA | Residential | EXP 14 | PMT 9 | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | ME base | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 | Demob from Project, but continue with Ops affiliate |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
31 | EXP | Production Engineer | BOC Secondee | NA | Residential | EXP 31 | PMT 9 | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN | FID | NA | NA | NA NA | NA | ME base | ME base |  | FID | 0 | FID 0 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 29.22739726027397
16 | EXP | SU Lead | Staff [NAME] | NA | Residential | EXP 16 | EXP 10 | Operations Site Lead (1 out of 2 RSES of Complex)  - 1/2 | Field Ops | TBN | TBN | FID 9 | NA | NA | NA NA | NA | ME base | ME base |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | Comm. | 0 | Comm. 0 |  |  |  | Comm. | 2025-04-01 00:00:00 | 2027-09-07 00:00:00 | 2025-12-27 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2027-09-07 00:00:00 | 2027-09-30 00:00:00 | 2027-09-30 00:00:00 |  |  |  |  |  |  | 20.35068493150685
18 | EXP | SU Engineer | Staff TTE | NA | Residential | EXP 18 | EXP 16 | [NAME] | Field Ops | TBN | TBN | FID 9 | TBN | TBN | FID 9 | NA | ME base | ME base |  | FID | 9 | FID 9 | NA | 0 | NA 0 | NA | 0 | NA 0 | CPF - Cstr | 0 | CPF - Cstr 0 | [NAME] and then move to Site as Rotational |  |  | CPF - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-12-27 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2026-01-01 00:00:00 | 2026-01-31 00:00:00 | 2026-01-31 00:00:00 |  |  |  |  |  |  | 0.1643835616438356
19 | EXP | SU Engineer | Staff TTE | NA | Residential | EXP 19 | EXP 16 | [NAME] x2 | Field Ops | TBN | TBN | CPF - Cstr 3 | TBN | TBN | CPF - Cstr 3 | NA | NA | Site |  | CPF - Cstr | 3 | CPF - Cstr 3 | NA | 0 | NA 0 | NA | 0 | NA 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-04-01 00:00:00 |  | 2026-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 21.00821917808219
10 | PMT | Package Manager [NAME] | Staff TTE | NA | Residential | PMT 10 | PMT 1 | Project Director | Project | PASCAL | [NAME] | [NAME] | NA | NA | NA NA | France | ME base | ME + Site |  | EW - Cstr | -2 | EW - Cstr -2 | EW - Cstr | 0 | EW - Cstr 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 3 | RFSU 3 | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.21095890410959
11 | PMT | Out of CPF Site Manager (RSES-D) x2 | Staff [NAME] | Staff [NAME] | Rotation | PMT 11 | PMT 10 | Package Manager [NAME] | Project | TBN | TBN | EW - Cstr -2 | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 9 | RFSU |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.12876712328767
13 | PMT | Out of CPF Security Coordinator x2 | TAS | TAS | Rotation | PMT 13 | PMT 11 | Out of CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN | EW - Cstr -2 | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.12876712328767
15 | PMT | Out of CPF HSE Lead x2 | TAS | TAS | Rotation | PMT 15 | PMT 11 | Out of CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN | EW - Cstr -2 | TBN | TBN | EW - Cstr -2 | NA | Site | Site |  | EW - Cstr | -2 | EW - Cstr -2 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.12876712328767
1 | EWI | EWI Package Lead | Staff TTE | NA | Residential | EWI 1 | PMT 10 | Package Manager [NAME] | Project | CAN | Ahmet | Ahmet CAN | NA | NA | NA NA | France | ME + Site | ME + Site |  | FID | -9 | FID -9 | EW - Cstr |  | EW - Cstr |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 23.44109589041096
3 | EWI | EWI Project Engineer | Staff TTE | NA | Residential | EWI 3 | EWI 1 | EWI Package Lead | Project | TUSIIME | Gloria | [NAME] | NA | NA | NA NA | France | ME + Site | ME + Site |  | FID | -8 | FID -8 | EW - Cstr |  | EW - Cstr |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 22.45479452054795
 | EWI | EWI Construction Manager x2 | Staff TTE | Staff [NAME] | Rotation | EWI 4 | PMT 11 | Out of CPF Site Manager (RSES-D) x2 | Project | EL GHOBARY | Mohamed | [NAME] | TBN | TBN | FID -11 | France | Site | Site |  | FID | -11 | FID -11 | EW - Cstr |  | EW - Cstr |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Rotational? Full time site positions are typically rotational. |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2024-05-06 00:00:00 |  | 2024-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 25.41369863013698
 | EWI | EWI Engineering Manager | Staff [NAME] | NA | Residential | EWI 5 | EWI 1 | EWI Package Lead | Engineering | TBN | TBN | FID -2 | NA | NA | NA NA | NA | TBD | ME + Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 9 | EW - Cstr 9 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2026-03-20 00:00:00 | 2026-03-31 00:00:00 | 2026-03-31 00:00:00 |  |  |  |  |  |  | 13.57808219178082
 | EWI | EWI Civil Engineer x2 | TAS local | TAS local | Rotation | EWI 6 | EWI 5 | EWI Engineering Manager | Engineering | TBN | TBN | FID -2 | TBN | TBN | FID -2 | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 16.53698630136986
 | EWI | EWI Civil Superintendent x2 | TAS | TAS | Rotation | EWI 7 | EWI 4 | EWI Construction Manager x2 | Project | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Civil Supervisor 1 x2 | TAS local | TAS local | Rotation | EWI 8 | EWI 7 | EWI Civil Superintendent x2 | Project | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Civil Supervisor 2 x2 | TAS local | TAS local | Rotation | EWI 9 | EWI 7 | EWI Civil Superintendent x2 | Project | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Civil Supervisor 3 x2 | TAS local | TAS local | Rotation | EWI 10 | EWI 7 | EWI Civil Superintendent x2 | Project | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI & NWP Site Assistant x2 | TAS local | NA | Rotation | EWI 11 | PMT 11 | Out of CPF Site Manager (RSES-D) x2 | PCM | TBN | TBN | FID | NA | NA | FID 3 | NA | Site | Site |  | FID | 0 | FID 0 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | EWI | [NAME] | Staff [NAME] | Staff [NAME] | Rotation | EWI 12 | PMT 15 | Out of CPF HSE Lead x2 | HSE | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | [NAME] | TAS | TAS | Rotation | EWI 13 | EWI 12 | [NAME] | HSE | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | [NAME] Supervisor 1 x2 | TAS local | TAS local | Rotation | EWI 14 | EWI 13 | [NAME] | HSE | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | [NAME] Supervisor 2 x2 | TAS local | TAS local | Rotation | EWI 15 | EWI 13 | [NAME] | HSE | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | [NAME] Supervisor 3 x2 | TAS local | TAS local | Rotation | EWI 16 | EWI 13 | [NAME] | HSE | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Quality Lead x2 | Staff [NAME] | NA | Rotation | EWI 17 | EWI 1 | EWI Package Lead | Quality | TBN | TBN | FID 0 | NA | NA | FID 1 |  | Site | Site |  | FID | 0 | FID 0 |  |  | NA |  |  |  | EW - Cstr | 12 |  |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.56438356164384
 | EWI | EWI Quality Superintendent x2 | TAS | TAS | Rotation | EWI 18 | EWI 4 | EWI Construction Manager x2 | Quality | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI QC Civil Inspector 1 x2 | TAS local | TAS local | Rotation | EWI 19 | EWI 18 | EWI Quality Superintendent x2 | Quality | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI QC Civil Inspector 2 x2 | TAS local | TAS local | Rotation | EWI 20 | EWI 18 | EWI Quality Superintendent x2 | Quality | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI QC Civil Inspector 3 x2 | TAS local | TAS local | Rotation | EWI 21 | EWI 18 | EWI Quality Superintendent x2 | Quality | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Project Control Lead x2 | Staff [NAME] | Staff [NAME] | Rotation | EWI 22 | PMT 10 | Package Manager [NAME] | PCM | TBN | TBN | FID 2 | TBN | TBN | FID 2 | NA | Site | Site |  | FID | 2 | FID 2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-05-31 00:00:00 |  | 2025-05-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 12.59178082191781
 | EWI | EWI Interface Engineer (TBC) | Staff [NAME] | NA | Residential | EWI 23 | PMT 10 | Package Manager [NAME] | Interfaces | TBN | TBN | FID -2 | NA | NA | NA NA | NA | Site | Site |  | FID | -2 | FID -2 |  |  |  |  |  |  | EW - Cstr | 12 | EW - Cstr 12 |  |  |  | EW - Cstr | 2025-04-01 00:00:00 | 2025-06-23 00:00:00 | 2025-01-31 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2026-06-18 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 16.53698630136986
1 | NWP | NWP Project Engineer | Staff TTE | NA | Residential | NWP 1 | PMT 10 | Package Manager [NAME] | Project | INHAT | Romain | Romain INHAT | NA | NA | NA NA | France | ME base | ME + Site |  | FID | -9 | FID -9 | FID |  | FID | NWP - Cstr |  | NWP - Cstr | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 50.76164383561644
 | NWP | NWP Construction Manager | Staff [NAME] | NA | Rotation | NWP 2 | PMT 10 | Package Manager [NAME] | Project | AIGUILLON | Mikael | [NAME] | NA | NA | NA NA | France | ME + Site | Site |  | FID | -9 | FID -9 | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 50.76164383561644
 | NWP | NWP Quality Lead | Staff [NAME] | NA | Residential | NWP 3 | PMT 10 | Package Manager [NAME] | Quality | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | NWP Engineering Manager | Staff [NAME] | NA | Residential | NWP 4 | PMT 10 | Package Manager [NAME] | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
 | NWP | NWP Process Engineer | Staff [NAME] | NA | Residential | NWP 5 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | NWP - Cstr | 6 | NWP - Cstr 6 | To be discussed w/Engineering on length of requirement during EPC phase |  |  | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | NWP | NWP Pipeline Engineer | Staff [NAME] | NA | Residential | NWP 6 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Welding & NDE Engineer | Staff [NAME] | NA | Residential | NWP 7 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 1 |  |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Electrical Engineer | Staff [NAME] | NA | Residential | NWP 8 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Instrument Engineer | Staff [NAME] | NA | Residential | NWP 9 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Lead Mechanical Engineer | Staff [NAME] | NA | Residential | NWP 10 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Lead should be able to cover also the minimal Static & rotating scope |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Piping Engineer | Staff [NAME] | NA | Residential | NWP 11 | NWP 10 | NWP Lead Mechanical Engineer | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Technical Safety Engineer | Staff [NAME] | NA | Residential | NWP 12 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | NA |  | FID | 0 | FID 0 | NA |  | NA | NA |  |  | NWP - Cstr | 6 | NWP - Cstr 6 |  |  |  | NWP - Cstr | 2025-04-01 00:00:00 | 2026-01-01 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 | 2026-06-30 00:00:00 |  |  |  |  |  |  | 14.95890410958904
 | NWP | NWP Civil & Structural Engineer | Staff [NAME] | NA | Residential | NWP 13 | NWP 4 | NWP Engineering Manager | Engineering | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 0 | RFSU 0 | Combine EWI scope as well? |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 33.00821917808219
 | NWP | NWP Field Engineer x2 | TAS | TAS | Rotation | NWP 14 | NWP 2 | NWP Construction Manager | Engineering | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Construction Superintendent x2 | TAS | TAS | Rotation | NWP 15 | NWP 2 | NWP Construction Manager | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Civil Supervisor 1 x2 | TAS local | TAS local | Rotation | NWP 16 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Civil Supervisor 2 x2 | TAS local | TAS local | Rotation | NWP 17 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Civil Supervisor 3 x2 | TAS local | TAS local | Rotation | NWP 18 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Pipeline Supervisor 1 x2 | TAS | TAS | Rotation | NWP 19 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Pipeline Supervisor 2 x2 | TAS | TAS | Rotation | NWP 20 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Pipeline Supervisor 3 x2 | TAS | TAS | Rotation | NWP 21 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Piping Supervisor 1 x2 | TAS | TAS | Rotation | NWP 22 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Piping Supervisor 2 x2 | TAS | TAS | Rotation | NWP 23 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Piping Supervisor 3 x2 | TAS | TAS | Rotation | NWP 24 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP E&I Supervisor 1 x2 | TAS | TAS | Rotation | NWP 25 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP E&I Supervisor 2 x2 | TAS | TAS | Rotation | NWP 26 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Coating Supervisor 1 x2 | TAS | TAS | Rotation | NWP 27 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Coating Supervisor 2 x2 | TAS | TAS | Rotation | NWP 28 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP HSE Lead x2 | Staff [NAME] | Staff [NAME] | Rotation | NWP 29 | PMT 15 | Out of CPF HSE Lead x2 | HSE | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP HSE Superintendent x2 | TAS | TAS | Rotation | NWP 30 | NWP 29 | NWP HSE Lead x2 | HSE | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP HSE Supervisor 1 x2 | TAS local | TAS local | Rotation | NWP 31 | NWP 30 | NWP HSE Superintendent x2 | HSE | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP HSE Supervisor 2 x2 | TAS local | TAS local | Rotation | NWP 32 | NWP 30 | NWP HSE Superintendent x2 | HSE | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP HSE Supervisor 3 x2 | TAS local | TAS local | Rotation | NWP 33 | NWP 30 | NWP HSE Superintendent x2 | HSE | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | Site | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Quality Superintendent x2 | TAS | TAS | Rotation | NWP 34 | NWP 2 | NWP Construction Manager | Quality | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP QC Welding NDE & Coating Inspector x2 | TAS | TAS | Rotation | NWP 35 | NWP 34 | NWP Quality Superintendent x2 | Quality | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP QC Civil Inspector x2 | TAS local | TAS local | Rotation | NWP 36 | NWP 34 | NWP Quality Superintendent x2 | Quality | TBN | TBN | NWP - Cstr -1 | TBN | TBN | NWP - Cstr -1 | NA | NA | Site |  | NWP - Cstr | -1 | NWP - Cstr -1 | NA |  | NA |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2025-12-02 00:00:00 |  | 2025-12-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 33.83013698630137
 | NWP | NWP Project Control Lead | Staff [NAME] | NA | Residential | NWP 37 | PMT 10 | Package Manager [NAME] | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | NWP QC E&I Inspector x2 | TAS local | TAS local | Rotation | NWP 38 | NWP 34 | NWP Quality Superintendent x2 | Quality | TBN | TBN | NWP - Cstr 6 | TBN | TBN | NWP - Cstr 6 | NA | NA | Site |  | NWP - Cstr | 6 | NWP - Cstr 6 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2026-01-01 00:00:00 | 2027-12-31 00:00:00 | 2026-06-30 00:00:00 |  | 2026-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 26.92602739726027
 | NWP | EWI+NWP Site Project Support Lead x2 | TAS local | TAS local | Rotation | NWP 39 | NWP 2 | NWP Construction Manager | PCM | TBN | TBN | EW - Cstr 0 | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 39.15616438356165
 | NWP | EWI+NWP Site Planning & Reporting Engineer x2 | TAS local | TAS local | Rotation | NWP 40 | NWP 39 | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN | EW - Cstr 0 | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 39.15616438356165
 | NWP | EWI+NWP Site Quantity Surveyor x2 | TAS local | TAS local | Rotation | NWP 41 | NWP 39 | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN | EW - Cstr 0 | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 |  |  |  |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 39.15616438356165
 | NWP | EWI+NWP Planning Engineer | Staff [NAME] | NA | Residential | NWP 42 | NWP 37 | NWP Project Control Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | EWI+NWP Contract Engineer | Staff [NAME] | NA | Residential | NWP 43 | NWP 37 | NWP Project Control Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | EWI+NWP Cost Controller | Staff [NAME] | NA | Residential | NWP 44 | NWP 37 | NWP Project Control Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | [NAME] | Staff [NAME] | NA | Residential | NWP 45 | NWP 37 | NWP Project Control Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME + Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | EWI+NWP Site Document Controller x2 | TAS local | TAS local | Rotation | NWP 46 | NWP 39 | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN | EW - Cstr 0 | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 39.15616438356165
 | NWP | EWI+NWP HR Coordinator | Staff [NAME] | NA | Residential | NWP 47 | NWP 37 | NWP Project Control Lead | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | EPC- NWP Offices | ME base |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | EWI+NWP Permitting Engineer x2 | TAS local | TAS local | Rotation | NWP 48 | PMT 10 | Package Manager [NAME] | Project | TBN | TBN | FID | TBN | TBN | FID 0 | NA | EPC- NWP Offices | Site |  | FID | 0 | FID 0 | NWP - Cstr | 0 | NWP - Cstr 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.88493150684931
 | NWP | EWI+NWP Site Camp Coordinator x2 | TAS local | TAS local | Rotation | NWP 49 | NWP 39 | EWI+NWP Site Project Support Lead 1/2 | Project | TBN | TBN | EW - Cstr -2 | TBN | TBN | EW - Cstr -2 | NA | NA | Site |  | EW - Cstr | -2 | EW - Cstr -2 | NA | 0 | NA 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-04-24 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 41.12876712328767
 | NWP | NWP Site CPLO x2 | TAS local | TAS local | Rotation | NWP 50 | NWP 15 | NWP Construction Superintendent x2 | Project | TBN | TBN | EW - Cstr 0 | TBN | TBN | EW - Cstr 0 | NA | NA | Site |  | EW - Cstr | 0 | EW - Cstr 0 | NA | 0 | NA 0 |  |  |  | RFSU | 9 | RFSU 9 |  |  |  | RFSU | 2025-06-23 00:00:00 | 2027-12-31 00:00:00 | 2025-06-23 00:00:00 |  | 2025-06-01 00:00:00 |  |  |  |  |  | 2028-09-26 00:00:00 |  | 2028-09-30 00:00:00 |  |  |  |  |  |  | 39.15616438356165
17 | PMT | Quality manager | Staff TTE | NA | Residential | PMT 17 | PMT 1 | Project director | Quality | PINON | Yoann | Yoann PINON | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
18 | PMT | Quality Engineer | Staff [NAME] | NA | Residential | PMT 18 | PMT 17 | Quality manager | Quality | TBN | TBN | FID | NA | NA | NA NA | France | TBD | ME base |  | FID | -3 | FID -3 | FID | 2 | FID 2 | FID | 0 | FID 0 | RFSU | -6 | RFSU -6 | Scope: primary: surveillance coordination for all NWP, CPF | support for KOM, PIM, inspection as required | qualification audit | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-01-01 00:00:00 |  | 2025-01-01 00:00:00 |  |  |  |  |  | 2027-07-04 00:00:00 |  | 2027-07-31 00:00:00 |  |  |  |  |  |  | 30.04931506849315
19 | PMT | Project Control Manager | Staff TTE | NA | Residential | PMT 19 | PMT 1 | Project director | PCM | CORBE | Vincent | [NAME] | NA | NA | NA NA | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
20 | PMT | Cost Control Manager | Staff TTE | NA | Residential | PMT 20 | PMT 19 | Project Control Manager | PCM | DEMOULIN | Didier | Didier DEMOULIN | NA | NA | NA NA | NA | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
21 | PMT | [NAME] Cost Controller | TAS | NA | Residential | PMT 21 | PMT 20 | Cost Control Manager | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | TBD | ME base |  | FID | 0 | FID |  |  |  | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
22 | PMT | Planning Manager | TAS | NA | Residential | PMT 22 | PMT 19 | Project Control Manager | PCM | SMILOVIC | [NAME] | [NAME] | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 47.8027397260274
23 | PMT | Risk Manager | TAS | NA | Residential | PMT 23 | PMT 19 | Project Control Manager | PCM | TBN | TBN | FID -15 | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 47.8027397260274
24 | PMT | HR manager | Staff TTE | NA | Residential | PMT 24 | PMT 19 | Project Control Manager | PCM | DONG | Thanh | [NAME] | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
25 | PMT | HR Data Officer | TAS | NA | Residential | PMT 25 | PMT 24 | HR manager | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | TBD | ME base |  | FID | 0 | FID |  |  |  | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
26 | PMT | HR Coordinator | TAS | NA | Residential | PMT 26 | PMT 24 | HR manager | PCM | TBN | TBN | FID | NA | NA | NA NA | NA | TBD | ME base |  | FID | 0 | FID |  |  |  | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 35.96712328767123
27 | PMT | Contract and procurement manager | Staff TTE | NA | Residential | PMT 25 | PMT 19 | Project Control Manager | PCM | VOLODORSKAYA | Ekaterina | Ekaterina VOLODORSKAYA | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
28 | PMT | Reporting Manager | TAS | NA | Residential | PMT 26 | PMT 19 | Project Control Manager | PCM | ARROSERES | Nathalie | [NAME] | NA | NA | NA NA | France | TBD | ME base |  | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 47.8027397260274
29 | PMT | Interfaces Manager | Staff TTE | NA | Residential | PMT 27 | PMT 1 | Project director | Interfaces | BOYER | [NAME] | [NAME] | NA | NA | NA NA | France | TBD | ME base | Expat | FID | -15 | FID -15 | FID | 2 | FID 2 | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-03-31 00:00:00 |  |  |  |  |  |  | 50.76164383561644
30 | PMT | NWP Interfaces Eng | Staff TTE | NA | Residential | PMT 28 | PMT 27 | Interfaces Manager | Interfaces | LE PRIOL | Marine | Marine LE PRIOL | NA | NA | NA NA | France | TBD | ME base |  | FID | -10 | FID -10 | FID |  | FID 2 | NWP - Cstr | 0 | NWP - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2027-12-31 00:00:00 |  |  |  |  |  |  | 42.87123287671233
31 | PMT | CPF Interfaces Eng | Staff TTE | NA | Residential | PMT 29 | PMT 27 | Interfaces Manager | Interfaces | EL YAGOUBI | [NAME] | [NAME] | NA | NA | NA NA | France | TBD | ME base |  | FID | -8 | FID -8 | FID |  | FID | CPF - Cstr | 0 | CPF - Cstr 0 | RFSU | 0 | RFSU 0 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2024-06-01 00:00:00 |  | 2024-06-01 00:00:00 |  |  |  |  |  | 2027-12-31 00:00:00 |  | 2028-01-01 00:00:00 |  |  |  |  |  |  | 40.89863013698631
32 | PMT | External Interfaces Eng.  ( TEEPRH facilitator) | Staff [NAME] | NA | Residential | PMT 30 | PMT 27 | Interfaces Manager | Interfaces | TBN | TBN | FID | NA | NA | NA NA | NA | TBD | Site |  | FID | 0 | FID 0 | FID |  | FID |  |  |  | RFSU | 3 | RFSU 3 |  |  |  | RFSU | 2025-04-01 00:00:00 | 2027-12-31 00:00:00 | 2025-04-01 00:00:00 |  | 2025-04-01 00:00:00 |  |  |  |  |  | 2028-03-30 00:00:00 |  | 2028-01-02 00:00:00 |  |  |  |  |  |  | 35.96712328767123
1 | DRL | Drilling Manager | Staff TTE | NA | Residential | DRL 1 | PMT 1 | Project Director | Drilling | BERTO | [NAME] | [NAME] | NA | NA | NA NA | France | ME base | ME base |  | FID | -15 | FID -15 | FID | 0 | FID 0 | NA |  | NA | FID | 36 | FID 36 |  |  |  | FID | 2025-04-01 00:00:00 | 2025-04-01 00:00:00 | 2024-01-07 00:00:00 |  | 2024-01-01 00:00:00 |  |  |  |  |  | 2028-03-16 00:00:00 | 2028-03-31 00:00:00 | 2028-01-03 00:00:00 |  |  |  |  |  |  | 50.3013698630137