Spreadsheet: 860926d1708948845-needing-best-solution-for-a-cost-report-brocost-report-jan-24
Sheet: CJi5 Committed Current

Object | CO object name | RefDocNo | RfItm | Line | PO_ID | Name | Vendor | UM | Doc. Date | Total Quantity | Plan Val. RCrcy | Val.in rep.cur. | ObCur | Exch. Rate | Vendor | WBS
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00001 | 01 | [PHONE]-01 | CW50971, CW509076, CW509087 Process | [PHONE] | EA | 2020-07-20 00:00:00 | 0 | 103345 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00001 | 01 | [PHONE]-01 | CW527963 - Process Engineer | [PHONE] | EA | 2020-07-24 00:00:00 | 0 | 106240 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00001 | 01 | [PHONE]-01 | [NAME]. Services | [PHONE] | EA | 2020-08-28 00:00:00 | 0 | 28754 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00001 | 01 | [PHONE]-01 | CW509060 Piping Engineering Support | [PHONE] | EA | 2020-08-31 00:00:00 | 0 | 49234 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00001 | 01 | [PHONE]-01 | CW509064 - Mechanical Package Eng. | [PHONE] | EA | 2020-08-31 00:00:00 | 0 | 37146 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | BWA Document Control Services CW280825 | [PHONE] | EA | 2021-01-26 00:00:00 | 0 | 11492 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 [NAME] | [PHONE] | EA | 2021-04-26 00:00:00 | 0 | 7750 | 0 | GBP | 1 | ABB LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | 6 Month Rental inc. IT & Parking | [PHONE] | EA | 2021-05-25 00:00:00 | 0 | 116040 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Gantry 1A, 1B, GI & Drainage Sch | [PHONE] | EA | 2021-05-26 00:00:00 | 0 | 26205 | 0 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CAD support for Bromine Project Tie-in P | [PHONE] | EA | 2021-07-12 00:00:00 | 0 | 2053.52 | 0 | GBP | -/1,38640 | JACOBS SOLUTIONS INDIA PRIVATE LIMI | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | DELL PERFORMANCE DOCK WD19DC DOCKING STA | [PHONE] | EA | 2021-07-14 00:00:00 | 0 | 250 | 0 | GBP | 1 | CDW LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Office Water Supply | [PHONE] | EA | 2021-07-15 00:00:00 | 96.55 | 502 | 96.55 | GBP | 1 | EDEN SPRINGS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Resource – inc. [NAME] | [PHONE] | EA | 2021-07-19 00:00:00 | 0 | 19456 | 0 | GBP | 1 | [NAME] (UK) LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Controller Services Bromine | [PHONE] | EA | 2021-07-23 00:00:00 | 0 | 11492 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Cleaning Services | [PHONE] | EA | 2021-07-29 00:00:00 | 0 | 7252 | 0 | GBP | 1 | MCEVOY ENGINEERING LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | 1 x Camera System + Light | [PHONE] | EA | 2021-08-18 00:00:00 | 0 | 2953 | 0 | GBP | 1 | VISILUME LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CW911642 - Process Engineer | [PHONE] | EA | 2021-08-25 00:00:00 | 0 | 106420 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | CW911632 - Piping Engineer | [PHONE] | EA | 2021-08-25 00:00:00 | 0 | 46790 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | 4" Stainless Steel Gate Valves | [PHONE] | EA | 2021-09-01 00:00:00 | 0 | 5011 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CDM Principal Designer | [PHONE] | EA | 2021-09-01 00:00:00 | 0 | 7875 | 0 | GBP | 1 | IM2 LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Isolator - Eng and Mock-up Phase | [PHONE] | EA | 2021-09-06 00:00:00 | 0 | 35700 | 0 | GBP | 1 | HOWORTH AIR TECHNOLOGY LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Additional Power | [PHONE] | EA | 2021-09-09 00:00:00 | 0 | 240 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Electrical Engineering Scheme De | [PHONE] | EA | 2021-09-20 00:00:00 | 0 | 49731 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Bromine Instrument Engineering Scheme De | [PHONE] | EA | 2021-09-20 00:00:00 | 0 | 84536 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Project Controls Manager | [PHONE] | HR | 2021-09-21 00:00:00 | 0 | 53842.14 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Procurement Specialist | [PHONE] | HR | 2021-09-21 00:00:00 | 0 | 55864.38 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Daughting Services | [PHONE] | EA | 2021-09-24 00:00:00 | 0 | 1713 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Tie-Ins | [PHONE] | EA | 2021-09-28 00:00:00 | 0 | 41223 | 0 | GBP | 1 | BILFINGER UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2021-10-14 00:00:00 | 0 | 36141 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | IT Services & Equipment | [PHONE] | EA | 2021-10-14 00:00:00 | 0 | 11880 | 0 | GBP | 1 | MCEVOY ENGINEERING LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Control Services | [PHONE] | EA | 2021-10-22 00:00:00 | 0 | 8064 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineer | [PHONE] | EA | 2021-10-25 00:00:00 | 0 | 31872 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Services CRW923047 Sept - Dec | [PHONE] | EA | 2021-10-28 00:00:00 | 0 | 49000 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Planning Services CRW924141 June - Dec | [PHONE] | EA | 2021-10-28 00:00:00 | 0 | 71500 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Scheme Design Estimating Support | [PHONE] | HR | 2021-11-02 00:00:00 | 0 | 18000 | 0 | GBP | 1 | GARDINER AND THEOBALD LLP | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Consultancy WA | [PHONE] | EA | 2021-11-05 00:00:00 | 0 | 34840 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | P6 License and Database Charges | [PHONE] | EA | 2021-11-22 00:00:00 | 0 | 6582 | 0 | GBP | 1 | [NAME] (UK) LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Q1 Rent Jan - March 2022 inc. IT & Parki | [PHONE] | EA | 2021-11-23 00:00:00 | 0 | 58020 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromination Rio Panels | [PHONE] | EA | 2021-11-30 00:00:00 | 0 | 71186 | 0 | GBP | 1 | R STAHL LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Egg VR mock-up | [PHONE] | EA | 2021-12-02 00:00:00 | 0 | 11360 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | IT Equipment | [PHONE] | EA | 2021-12-02 00:00:00 | 0 | 1537 | 0 | GBP | 1 | MCEVOY ENGINEERING LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CW509084 Rev 1 Project Engineer | [PHONE] | EA | 2021-12-08 00:00:00 | 0 | 23732 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Process Design Works | [PHONE] | EA | 2021-12-14 00:00:00 | 0 | 79342 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Bromine Piping Design Works | [PHONE] | EA | 2021-12-14 00:00:00 | 0 | 52860 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Bromine Mech Design Works | [PHONE] | EA | 2021-12-14 00:00:00 | 0 | 17633 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00040 | 40 | [PHONE]-40 | Bromine Admin Design Works | [PHONE] | EA | 2021-12-14 00:00:00 | 0 | 44544 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Controller Services | [PHONE] | EA | 2021-12-17 00:00:00 | 0 | 3332 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Procurement Specialist | [PHONE] | HR | 2021-12-22 00:00:00 | 0 | 46090.22 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Project Controls Manager | [PHONE] | HR | 2021-12-22 00:00:00 | 0 | 59993.12 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Scheme Design Transition | [PHONE] | EA | 2022-01-25 00:00:00 | 0 | 56952 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Validation Engineer Services | [PHONE] | EA | 2022-01-25 00:00:00 | 0 | 39668 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Construction Manager Services | [PHONE] | EA | 2022-01-25 00:00:00 | 0 | 8847 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Controller Services - 2 month o | [PHONE] | EA | 2022-01-31 00:00:00 | 0 | 15325 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Detailed Design | [PHONE] | EA | 2022-02-03 00:00:00 | 0 | 85376 | 0 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Scheme Design | [PHONE] | EA | 2022-02-03 00:00:00 | 0 | 9182 | 0 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Cartridges | [PHONE] | EA | 2022-02-10 00:00:00 | 0.08 | 292 | 0.08 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Construction Manager | [PHONE] | EA | 2022-02-28 00:00:00 | 0 | 39103 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Specialist (CRW923047) | [PHONE] | DAY | 2022-03-01 00:00:00 | 0 | 60270 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Planning Specialist (CRW924141) | [PHONE] | DAY | 2022-03-01 00:00:00 | 0 | 37950 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Expenses | [PHONE] | EA | 2022-03-01 00:00:00 | 0 | 2500 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Q2 Rent Apr - June 2022 inc. IT & Parkin | [PHONE] | EA | 2022-03-04 00:00:00 | 0 | 58020 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine HVAC Feed Design | [PHONE] | EA | 2022-03-17 00:00:00 | 0 | 19511 | 0 | GBP | 1 | INDOOR CLIMATE CONTROL LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Meeting Room | [PHONE] | EA | 2022-03-17 00:00:00 | 0 | 414 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Meeting Room Aug 2022 | [PHONE] | EA | 2022-03-17 00:00:00 | 0 | 644 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | S3D Extension | [PHONE] | EA | 2022-03-17 00:00:00 | 0 | 35970 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | B190 Doosan Construction Team | [PHONE] | EA | 2022-03-17 00:00:00 | 0 | 12738 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Cartridges | [PHONE] | EA | 2022-03-18 00:00:00 | 292 | 292 | 292 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | HCl and Bromine Dispersion Report Update | [PHONE] | EA | 2022-04-07 00:00:00 | 1200 | 1200 | 1200 | GBP | 1 | ABB LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | SALBUTAMOL REFURBISHMENT – PRINCIPAL DES | [PHONE] | EA | 2022-04-22 00:00:00 | 1890 | 15000 | 1890 | GBP | 1 | IM2 LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Dual Monitor 4K USB-C USB Docking Statio | [PHONE] | EA | 2022-04-26 00:00:00 | 0 | 841 | 0 | GBP | 1 | MCEVOY ENGINEERING LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineer Resource Bromine | [PHONE] | EA | 2022-05-03 00:00:00 | 0 | 28883 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Waste Ink Collector | [PHONE] | EA | 2022-05-03 00:00:00 | 53.06 | 110 | 53.06 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Architectural [NAME] | [PHONE] | EA | 2022-05-18 00:00:00 | 4873.88 | 64689 | 4873.88 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Structural Detail Design | [PHONE] | EA | 2022-05-18 00:00:00 | 21682.14 | 91779 | 21682.14 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Substructure | [PHONE] | EA | 2022-05-18 00:00:00 | 666.36 | 214938 | 666.36 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00040 | 40 | [PHONE]-40 | Superstructure | [PHONE] | EA | 2022-05-18 00:00:00 | 17347.01 | 603594 | 17347.01 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00050 | 50 | [PHONE]-50 | Off plot civils and remeasures | [PHONE] | EA | 2022-05-18 00:00:00 | 133954.59 | 531059 | 133954.59 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Bromination Process Automation Desi | [PHONE] | EA | 2022-05-20 00:00:00 | 0 | 14713 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Additional change note works ([NAME] | [PHONE] | EA | 2022-05-20 00:00:00 | 0 | 1484 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Additional change note 6 | [PHONE] | EA | 2022-05-20 00:00:00 | 0 | 4209 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Validation Engineer Services | [PHONE] | EA | 2022-05-26 00:00:00 | 0 | 4500 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Construction Manager | [PHONE] | EA | 2022-05-26 00:00:00 | 0 | 13500 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Control Services | [PHONE] | EA | 2022-05-26 00:00:00 | 0 | 5872 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Smart 3D Lease CX 2019 extention | [PHONE] | EA | 2022-06-10 00:00:00 | 0 | 35970 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | FEED Study Scrubbers | [PHONE] | EA | 2022-06-20 00:00:00 | 0 | 19844 | 0 | GBP | 1 | ERG (AIR POLLUTION CONTROL) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Control Services | [PHONE] | EA | 2022-06-21 00:00:00 | 0 | 28080 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Validation Engineer Services - 6 Month | [PHONE] | EA | 2022-06-23 00:00:00 | 0 | 91827 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Construction Manager Services - 6 Month | [PHONE] | EA | 2022-06-23 00:00:00 | 0 | 93186 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Construction Manager Services - 3 Month | [PHONE] | EA | 2022-06-23 00:00:00 | 29820.64 | 30000 | 29820.64 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Eng Services - Bromine | [PHONE] | EA | 2022-06-23 00:00:00 | 0 | 169146 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Project Controls Manager | [PHONE] | HR | 2022-06-29 00:00:00 | 0 | 99595.32 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Allowance for Expenses | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 3665 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Procurement Specialist | [PHONE] | HR | 2022-06-29 00:00:00 | 0 | 28648.4 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Allowance for Expenses | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 1600 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Gantry 1A, 1B | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 26205 | 0 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Engineering E&I Scheme Design | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 29024 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW924141 Planner Logic-I | [PHONE] | DAY | 2022-06-29 00:00:00 | 0 | 39655 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Allowance for Expenses | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 50 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW923047 Planner Logic-I | [PHONE] | DAY | 2022-06-29 00:00:00 | 0 | 30135 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Allowance for Expenses | [PHONE] | EA | 2022-06-29 00:00:00 | 0 | 9205 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | CRW923047 Planner Logic-I (DP) | [PHONE] | DAY | 2022-06-29 00:00:00 | 0 | 56160 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2022-07-12 00:00:00 | 0 | 230 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | S3D Training | [PHONE] | EA | 2022-07-13 00:00:00 | 0 | 3300 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Piping Works | [PHONE] | EA | 2022-07-25 00:00:00 | 29334.33 | 208335 | 29334.33 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Mechanical Package Eng. Support | [PHONE] | EA | 2022-07-25 00:00:00 | 2465.83 | 68571 | 2465.83 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Signage/Performance Boards/Stickers | [PHONE] | EA | 2022-07-26 00:00:00 | 0 | 3290 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] d81 | [PHONE] | EA | 2022-07-27 00:00:00 | 0.85 | 111 | 0.85 | GBP | 1 | ASCOM UK LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Dymo D1 Labels, Black Print On White | [PHONE] | EA | 2022-07-28 00:00:00 | 0 | 50.05 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (ST)LabelManager 160 Qwerty Value Pack | [PHONE] | EA | 2022-07-28 00:00:00 | 0 | 70.39 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | St. St. Headers 331-HDR003  &  331-HDR00 | [PHONE] | EA | 2022-08-02 00:00:00 | 0 | 30615 | 0 | GBP | 1 | SINCLAIR STAINLESS FABRICATION | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Lyreco Correction Tape Side-Roller | [PHONE] | EA | 2022-08-04 00:00:00 | 0 | 7.9 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (BOX)Lyreco Hard Back Twin Wire Notebook | [PHONE] | BX | 2022-08-04 00:00:00 | 8 | 53.5 | 42.8 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00030 | 30 | [PHONE]-30 | (ST)Bic Cristal Original Ballpoint Pens | [PHONE] | EA | 2022-08-04 00:00:00 | 0 | 20.36 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00040 | 40 | [PHONE]-40 | (BOX)Lyreco Budget [NAME] | [PHONE] | BX | 2022-08-04 00:00:00 | 0 | 2.8 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00050 | 50 | [PHONE]-50 | (ST)Rexel Choices A4 PP No.1 [NAME] | [PHONE] | EA | 2022-08-04 00:00:00 | 0 | 23.34 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromination Process Engineer Design Supp | [PHONE] | EA | 2022-08-15 00:00:00 | 0 | 131344 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2022-08-19 00:00:00 | 0 | 32619 | 0 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00020 | 20 | [PHONE]-20 | Dip Pipe Assemblies 50/25NB | [PHONE] | EA | 2022-08-19 00:00:00 | 0 | 8640 | 0 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00030 | 30 | [PHONE]-30 | Freight | [PHONE] | EA | 2022-08-19 00:00:00 | 0 | 310 | 0 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Salbutamol Documentation Controller | [PHONE] | EA | 2022-08-22 00:00:00 | 7656.88 | 22477 | 7656.88 | GBP | 1 | JACOBS SOLUTIONS INDIA PRIVATE LIMI | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | GLMS Vessels | [PHONE] | EA | 2022-08-24 00:00:00 | 18783.07 | 147189 | 18783.07 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00020 | 20 | [PHONE]-20 | Fit the dip pipes & sprayballs for vesse | [PHONE] | EA | 2022-08-24 00:00:00 | 0 | 24918 | 0 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Glasgow Office [NAME] Rent £18,4 | [PHONE] | EA | 2022-08-25 00:00:00 | 0 | 61547 | 0 | GBP | 1 | REGUS MANAGEMENT (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (BOX)Lyreco White A4 Paper 90gsm - Box o | [PHONE] | BX | 2022-08-29 00:00:00 | 0 | 77.6 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (ST)Exacompta Polypropylene Punch Pocket | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 4.52 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00030 | 30 | [PHONE]-30 | (ST)Lyreco Magnets 27mm Asst - Pack Of 6 | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 11.56 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00040 | 40 | [PHONE]-40 | (ST)Post-It Super Sticky Notes 76X76mm R | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 38.2 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00050 | 50 | [PHONE]-50 | (ST)Edding 360 Bullet Tip Assorted Colou | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 12.87 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00060 | 60 | [PHONE]-60 | (ST)Fellowes A3 Laminating Pouches Gloss | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 13.76 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00070 | 70 | [PHONE]-70 | (ST)Fellowes A4 Laminating Pouches Gloss | [PHONE] | EA | 2022-08-29 00:00:00 | 0 | 22.92 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00080 | 80 | [PHONE]-80 | (BOX)Pilot Hi-Tecpoint [NAME] | [PHONE] | BX | 2022-08-29 00:00:00 | 0 | 21.6 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00090 | 90 | [PHONE]-90 | (BOX)Pilot Hi-Tecpoint [NAME] | [PHONE] | BX | 2022-08-29 00:00:00 | 0 | 21.6 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00100 | 00 | [PHONE]-00 | (BOX)Pilot Hi-Tecpoint V7 Roller Ball Re | [PHONE] | BX | 2022-08-29 00:00:00 | 0 | 21.6 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00110 | 10 | [PHONE]-10 | (BOX)Sharpie Twin-Tip Permanent Markers | [PHONE] | BX | 2022-08-29 00:00:00 | 0 | 77.4 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Atex phone/camera | [PHONE] | EA | 2022-08-30 00:00:00 | 0 | 1570 | 0 | GBP | 1 | HANLEY TECHNOLOGY LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | QS Support Services | [PHONE] | DAY | 2022-08-31 00:00:00 | 0 | 40320 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Printer & Plotter services 2021/2022 | [PHONE] | EA | 2022-09-07 00:00:00 | 1770 | 2310 | 1770 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | CDM Signage | [PHONE] | EA | 2022-09-08 00:00:00 | 0 | 370 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW993462 [NAME] Design | [PHONE] | EA | 2022-09-20 00:00:00 | 10362.13 | 348351 | 10362.13 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00020 | 20 | [PHONE]-20 | [NAME] | [PHONE] | EA | 2022-09-20 00:00:00 | 4011.19 | 4356 | 4011.19 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00030 | 30 | [PHONE]-30 | [NAME] | [PHONE] | EA | 2022-09-20 00:00:00 | 1665.13 | 34169 | 1665.13 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Frame Scanning & Checking | [PHONE] | EA | 2022-09-21 00:00:00 | 0 | 5598 | 0 | GBP | 1 | GGP CONSULT | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Storeman | [PHONE] | EA | 2022-09-27 00:00:00 | 0 | 34527 | 0 | GBP | 1 | WADE CONSTRUCTION MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Construction Management Services | [PHONE] | EA | 2022-09-28 00:00:00 | 0 | 96433 | 0 | GBP | 1 | WADE CONSTRUCTION MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | 1200 x 1800mm Branded Magnetic Whiteboar | [PHONE] | EA | 2022-09-28 00:00:00 | 0 | 430 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Hard hat stickers x 100 | [PHONE] | EA | 2022-10-03 00:00:00 | 0 | 90 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Steam Heater | [PHONE] | EA | 2022-10-05 00:00:00 | 0 | 7262 | 0 | GBP | 1 | VAHTERUS OY | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2022-10-12 00:00:00 | 36708.68 | 565656 | 36708.68 | GBP | 1 | ERG (AIR POLLUTION CONTROL) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00020 | 20 | [PHONE]-20 | CN04 - Additional Sample Points | [PHONE] | EA | 2022-10-12 00:00:00 | 0 | 2587 | 0 | GBP | 1 | ERG (AIR POLLUTION CONTROL) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00030 | 30 | [PHONE]-30 | CN06 - Instrument housing [NAME] | [PHONE] | EA | 2022-10-12 00:00:00 | 1263 | 1263 | 1263 | GBP | 1 | ERG (AIR POLLUTION CONTROL) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 HMIs | [PHONE] | EA | 2022-10-28 00:00:00 | 0 | 34914 | 0 | GBP | 1 | HANLEY TECHNOLOGY LIMITED | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | SmartPlant Maintenance Agreement | [PHONE] | EA | 2022-10-28 00:00:00 | 0 | 20616 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Enclosure & N-Propanol Booth | [PHONE] | EA | 2022-11-03 00:00:00 | 216987.75 | 482195 | 216987.75 | GBP | 1 | HOWORTH AIR TECHNOLOGY LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Smartlink HW-DP | [PHONE] | EA | 2022-11-11 00:00:00 | 0 | 1373 | 0 | GBP | 1 | HITEX (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | P&F Solenoid Drivers | [PHONE] | EA | 2022-11-11 00:00:00 | 0 | 1391 | 0 | GBP | 1 | SCATTERGOOD & JOHNSON LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Stahl Isolator Repeaters | [PHONE] | EA | 2022-11-15 00:00:00 | 0 | 2341 | 0 | GBP | 1 | R STAHL LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | DeltaV Automation Hardware Simplex Profi | [PHONE] | EA | 2022-11-15 00:00:00 | 0 | 5834 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Inline Filters (except for Towns Water F | [PHONE] | EA | 2022-11-22 00:00:00 | 0 | 36659 | 0 | GBP | 1 | JOHN MORFIELD LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Air Diaphragm Pumps | [PHONE] | EA | 2022-11-23 00:00:00 | 0 | 40720 | 0 | GBP | 1 | ERIKS INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | KAPP Heat Exchanger | [PHONE] | EA | 2022-11-29 00:00:00 | 0 | 6500.77 | 0 | GBP | -/1,16140 | KAPP | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine RFQ1 Temperature Transmitters | [PHONE] | EA | 2022-12-05 00:00:00 | 0 | 2572 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Document Disposal | [PHONE] | EA | 2022-12-05 00:00:00 | 0 | 166 | 0 | GBP | 1 | VEOLIA ENVIRONMENTAL SERVICES | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Pressure Indicators and Isolatio | [PHONE] | EA | 2022-12-06 00:00:00 | 0 | 18984 | 0 | GBP | 1 | STEWART BUCHANAN GAUGES LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Pipe Material | [PHONE] | EA | 2022-12-08 00:00:00 | 12569.05 | 78564 | 12569.05 | GBP | 1 | D & D STAINLESS LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Navigator [NAME] | [PHONE] | EA | 2022-12-09 00:00:00 | 0 | 77.12 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (BOX)Navigator [NAME] | [PHONE] | BX | 2022-12-09 00:00:00 | 0 | 50.9 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine RFQ1 N2 Inerting PRV | [PHONE] | EA | 2022-12-12 00:00:00 | 0 | 16667 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Exacompta ECOBlack Recycled COMBO MA | [PHONE] | EA | 2022-12-12 00:00:00 | 0 | 176.1 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1014427 B331 Steelwork & Cladding + G | [PHONE] | EA | 2022-12-14 00:00:00 | 0 | 867370 | 0 | GBP | 1 | BORDER STEELWORK STRUCTURES LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00020 | 20 | [PHONE]-20 | CRW1014427 B331 Steelwork & Cladding + G | [PHONE] | EA | 2022-12-14 00:00:00 | 0 | 317238 | 0 | GBP | 1 | BORDER STEELWORK STRUCTURES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine SIS Junction Boxes | [PHONE] | EA | 2022-12-14 00:00:00 | 0 | 2280 | 0 | GBP | 1 | MACLEAN ELECTRICAL | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineer B331 Works | [PHONE] | EA | 2022-12-14 00:00:00 | 0 | 56993 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 On/Off Valves | [PHONE] | EA | 2022-12-15 00:00:00 | 0 | 134026 | 0 | GBP | 1 | ESI PROCESS (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromination Lighting | [PHONE] | EA | 2022-12-15 00:00:00 | 0 | 94124 | 0 | GBP | 1 | MACLEAN ELECTRICAL | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00020 | 20 | [PHONE]-20 | Bromination Lighting | [PHONE] | EA | 2022-12-15 00:00:00 | 0 | 15776 | 0 | GBP | 1 | MACLEAN ELECTRICAL | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Bromination Building HVAC System | [PHONE] | EA | 2022-12-16 00:00:00 | 13241.4 | 353176 | 13241.4 | GBP | 1 | INDOOR CLIMATE CONTROL LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Valves | [PHONE] | EA | 2022-12-19 00:00:00 | 0 | 44395 | 0 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Bromine Manual Valves | [PHONE] | EA | 2022-12-19 00:00:00 | 0 | 55915 | 0 | GBP | 1 | ESI PROCESS (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Fittings and Spools | [PHONE] | EA | 2022-12-19 00:00:00 | 0 | 140515 | 0 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] and butterfly valves | [PHONE] | EA | 2022-12-20 00:00:00 | 0 | 4377 | 0 | GBP | 1 | ESI PROCESS (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | MCC 331P1 and Modification Works | [PHONE] | EA | 2022-12-21 00:00:00 | 2261 | 84580 | 2261 | GBP | 1 | ROOMFOSS CONTROL SYSTEMS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | New MCC 331P3 and Modification Works | [PHONE] | EA | 2022-12-21 00:00:00 | 0 | 53901 | 0 | GBP | 1 | ROOMFOSS CONTROL SYSTEMS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Bromine Works Fire Protection | [PHONE] | EA | 2022-12-23 00:00:00 | 95470.3 | 399351 | 95470.3 | GBP | 1 | UK FIRE SAFETY LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Smart 3D Lease & Cloud Fee | [PHONE] | EA | 2023-01-18 00:00:00 | 0 | 39567 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Support Call Off Hours | [PHONE] | EA | 2023-01-18 00:00:00 | 0 | 5840 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Printer and Plotter 2023 | [PHONE] | EA | 2023-01-18 00:00:00 | 626.13 | 1500 | 626.13 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | DeltaV Automation Hardware | [PHONE] | EA | 2023-01-18 00:00:00 | 0 | 643 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine RFQ1 Level Transmitters | [PHONE] | EA | 2023-01-18 00:00:00 | 0 | 14218.69 | 0 | GBP | -/1,12760 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Sellotape Office Tape 24mmx66M Pack | [PHONE] | EA | 2023-01-24 00:00:00 | 0 | 9.76 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (ST)TRUST HS-200 USB HEADSET ON-EAR | [PHONE] | EA | 2023-01-24 00:00:00 | 0 | 18.3 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)DYMO Authentic [NAME] | [PHONE] | EA | 2023-01-31 00:00:00 | 0 | 10.76 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (ST)DYMO 160 [NAME] | [PHONE] | EA | 2023-01-31 00:00:00 | 0 | 39.98 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | SIS Logic Solver | [PHONE] | EA | 2023-02-06 00:00:00 | 0 | 12287 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Centrifugal Pumps | [PHONE] | EA | 2023-02-06 00:00:00 | 0 | 38992 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Level Switches RFQ1 | [PHONE] | EA | 2023-02-06 00:00:00 | 0 | 8854.51 | 0 | GBP | -/1,13750 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Bromination Automation | [PHONE] | EA | 2023-02-07 00:00:00 | 74323.26 | 154991 | 74323.26 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | MTE-799 CSV Services Support [NAME] | [PHONE] | EA | 2023-02-07 00:00:00 | 11070 | 17545 | 11070 | GBP | 1 | QUOILE SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Solvent Detectors | [PHONE] | EA | 2023-02-16 00:00:00 | 0 | 8131 | 0 | GBP | 1 | TYCO FIRE & INTEGRATED SOLUTIONS UK | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Hard Hat Stickers | [PHONE] | EA | 2023-02-16 00:00:00 | 0 | 95 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Replacement Gearbox & Motor - LINE 1 ONL | [PHONE] | EA | 2023-02-16 00:00:00 | 3620 | 3620 | 3620 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1024357 Mechanical Eng Services Feb-J | [PHONE] | EA | 2023-02-20 00:00:00 | 49394.38 | 66009 | 49394.38 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1024360 Document Control Services fro | [PHONE] | EA | 2023-02-20 00:00:00 | 0 | 17130 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Construction Management Services Feb-Jul | [PHONE] | EA | 2023-02-22 00:00:00 | 12681.37 | 81833 | 12681.37 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Specialist Jan-Dec | [PHONE] | EA | 2023-02-23 00:00:00 | 0 | 78260 | 0 | GBP | 1 | > [PHONE]: [NAME] | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-02-23 00:00:00 | 0 | 76056 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1024354 Piping Support Services Feb-J | [PHONE] | EA | 2023-02-23 00:00:00 | 0 | 200021 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Additional Piping Support Services | [PHONE] | EA | 2023-02-23 00:00:00 | 0 | 14000 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Additional Piping Support Services | [PHONE] | EA | 2023-02-23 00:00:00 | 472.66 | 40000 | 472.66 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00040 | 40 | [PHONE]-40 | Additional Piping Support Services | [PHONE] | EA | 2023-02-23 00:00:00 | 18202.29 | 30000 | 18202.29 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1026180 CA Support Services | [PHONE] | EA | 2023-02-27 00:00:00 | 11109.9 | 33972 | 11109.9 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1026177 - Project Control Specialist | [PHONE] | EA | 2023-02-27 00:00:00 | 0 | 41553 | 0 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planner Support Service (Peace) | [PHONE] | EA | 2023-02-27 00:00:00 | 7540 | 26000 | 7540 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Pressure Transmitters RFQ1 | [PHONE] | EA | 2023-02-27 00:00:00 | 0 | 1933 | 0 | GBP | 1 | ERIKS INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Process Engineer Support | [PHONE] | EA | 2023-02-27 00:00:00 | 12.05 | 53643 | 12.05 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Specialist Jan-Dec | [PHONE] | EA | 2023-02-28 00:00:00 | 28146.08 | 78260 | 28146.08 | GBP | 1 | FAITHFUL AND GOULD LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Prj Controls & Commercial Support | [PHONE] | EA | 2023-02-28 00:00:00 | 921.8 | 141200 | 921.8 | GBP | 1 | CURRIE & BROWN (UK) LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Stahl RIO CPM | [PHONE] | EA | 2023-03-06 00:00:00 | 0 | 1832 | 0 | GBP | 1 | R STAHL LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 O2 Detectors | [PHONE] | EA | 2023-03-06 00:00:00 | 0 | 3308 | 0 | GBP | 1 | TYCO FIRE & INTEGRATED SOLUTIONS UK | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-03-06 00:00:00 | 0 | 728.88 | 0 | GBP | -/1,14010 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Level Switch RFQ2 | [PHONE] | EA | 2023-03-06 00:00:00 | 0 | 3471.63 | 0 | GBP | -/1,14010 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Actuated Valves (RFQ3) | [PHONE] | EA | 2023-03-06 00:00:00 | 0 | 6232 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Time Lapse Cameras | [PHONE] | EA | 2023-03-07 00:00:00 | 510 | 7320 | 510 | GBP | 1 | SITE COMPUTERS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Delta V Controller | [PHONE] | EA | 2023-03-10 00:00:00 | 0 | 15614 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | St. St. Headers ( 1-off ) tag 117-HDR | [PHONE] | EA | 2023-03-15 00:00:00 | 0 | 21710 | 0 | GBP | 1 | SINCLAIR STAINLESS FABRICATION | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Thermal Compensator | [PHONE] | EA | 2023-03-15 00:00:00 | 0 | 27571 | 0 | GBP | 1 | ERIKS INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | VA Flowmeters | [PHONE] | EA | 2023-03-15 00:00:00 | 0 | 10511 | 0 | GBP | 1 | HAMALL INTERNATIONAL LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | CTC Citric Acid Additions | [PHONE] | EA | 2023-03-15 00:00:00 | 0 | 12867 | 0 | GBP | 1 | CHARGEPOINT TECHNOLOGY LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineering Services | [PHONE] | EA | 2023-03-15 00:00:00 | 0 | 6458 | 0 | GBP | 1 | WOOD GROUP INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Scaffolding | [PHONE] | EA | 2023-03-28 00:00:00 | 3236.08 | 150547 | 3236.08 | GBP | 1 | BILFINGER UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Mass/Mag Flowmeters | [PHONE] | EA | 2023-03-28 00:00:00 | 0 | 58862.38 | 0 | GBP | -/1,14010 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Maped Advanced Scissors 18cm Green | [PHONE] | EA | 2023-03-30 00:00:00 | 0 | 2.29 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (ST)Navigator [NAME] | [PHONE] | EA | 2023-03-30 00:00:00 | 0 | 29.13 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Rosemount Emerson RTD | [PHONE] | EA | 2023-04-03 00:00:00 | 4680 | 4680 | 4680 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00020 | 20 | [PHONE]-20 | Sightglass | [PHONE] | EA | 2023-04-03 00:00:00 | 0 | 1070 | 0 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Pressure Indicators and Isolatio | [PHONE] | EA | 2023-04-03 00:00:00 | 0 | 6094 | 0 | GBP | 1 | STEWART BUCHANAN GAUGES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Delta V Controller Analogue Input Card | [PHONE] | EA | 2023-04-12 00:00:00 | 0 | 973 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-04-18 00:00:00 | 12196.71 | 13557 | 12196.71 | GBP | 1 | CURRIE & BROWN (UK) LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Air Manifolds | [PHONE] | EA | 2023-04-26 00:00:00 | 0 | 7914 | 0 | GBP | 1 | THE BRITISH ROTOTHERM CO LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Compensation Events 021 + 022 | [PHONE] | EA | 2023-04-26 00:00:00 | 1531.48 | 1678 | 1531.48 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Navisworks Simulate Subscription | [PHONE] | EA | 2023-04-26 00:00:00 | 0 | 877 | 0 | GBP | 1 | SOFTWAREONE UK LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Storeman | [PHONE] | EA | 2023-04-26 00:00:00 | 9363.3 | 44406 | 9363.3 | GBP | 1 | WADE CONSTRUCTION MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Construction Services | [PHONE] | EA | 2023-04-26 00:00:00 | 23549.77 | 265782 | 23549.77 | GBP | 1 | WADE CONSTRUCTION MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | AHU PDSL | [PHONE] | EA | 2023-04-26 00:00:00 | 2266 | 2266 | 2266 | GBP | 1 | THE BRITISH ROTOTHERM CO LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | AHU PDX/FX | [PHONE] | EA | 2023-04-26 00:00:00 | 0 | 7350 | 0 | GBP | 1 | FURNESS CONTROLS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (BOX)Pilot Hi-Tecpoint [NAME] | [PHONE] | BX | 2023-05-03 00:00:00 | 0 | 17.4 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (BOX)Paper Mate Inkjoy 300RT Ballpoint P | [PHONE] | BX | 2023-05-03 00:00:00 | 0 | 9 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00030 | 30 | [PHONE]-30 | (BOX)Paper Mate Inkjoy 300RT Ballpoint P | [PHONE] | BX | 2023-05-03 00:00:00 | 0 | 9 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00040 | 40 | [PHONE]-40 | (ST)Lyreco Budget [NAME] | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 4.42 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00050 | 50 | [PHONE]-50 | (BOX)Lyreco Budget Highlighters Green - | [PHONE] | BX | 2023-05-03 00:00:00 | 0 | 5.8 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00060 | 60 | [PHONE]-60 | (BOX)Lyreco Budget [NAME] | [PHONE] | BX | 2023-05-03 00:00:00 | 0 | 2.8 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00070 | 70 | [PHONE]-70 | (ST)Post-It Super Sticky Miami Notes 76X | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 48.42 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00080 | 80 | [PHONE]-80 | (ST)Rexel No.56 Staples 26/6 - Box of 50 | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 5.98 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00090 | 90 | [PHONE]-90 | (ST)Exacompta Polypropylene Punch Pocket | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 10.3 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00100 | 00 | [PHONE]-00 | (ST)Paper Clips Large Lipped 32[NAME] | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 2.04 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00110 | 10 | [PHONE]-10 | (ST)Paper Clips Giant Plain 51[NAME] o | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 1.26 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00120 | 20 | [PHONE]-20 | (ST)BIC [NAME] [NAME] | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 14.08 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Energizer [NAME] | [PHONE] | EA | 2023-05-03 00:00:00 | 0 | 10.72 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Extension of Area 5 Fire Alarm and Eves | [PHONE] | EA | 2023-05-04 00:00:00 | 12150.35 | 88138 | 12150.35 | GBP | 1 | ADT FIRE AND SECURITY | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | 331-FX-0018 Flowmeter | [PHONE] | EA | 2023-05-15 00:00:00 | 0 | 2738.17 | 0 | GBP | -/1,13470 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Sump Level Instruments | [PHONE] | EA | 2023-05-15 00:00:00 | 1240.06 | 5911.69 | 1092.85 | GBP | -/1,13470 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineer Support | [PHONE] | EA | 2023-05-19 00:00:00 | 2264.14 | 50378 | 2264.14 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Control Valves | [PHONE] | EA | 2023-05-19 00:00:00 | 0 | 31695 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | VA Flowmeter 331-FI-0023 | [PHONE] | EA | 2023-05-22 00:00:00 | 0 | 3421 | 0 | GBP | 1 | HAMALL INTERNATIONAL LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-05-30 00:00:00 | 16534.8 | 50000 | 16534.8 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Bursting Discs | [PHONE] | EA | 2023-05-30 00:00:00 | 0 | 63743 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00020 | 20 | [PHONE]-20 | Packaging and Transport Costs | [PHONE] | EA | 2023-05-30 00:00:00 | 0 | 626 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Pressure Transmitters | [PHONE] | EA | 2023-06-03 00:00:00 | 0 | 25477 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B117 HDR11 Level Instruments | [PHONE] | EA | 2023-06-03 00:00:00 | 0 | 3590.3 | 0 | GBP | -/1,15840 | ENDRESS AND HAUSER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | HVAC Temperature Transmitters | [PHONE] | EA | 2023-06-06 00:00:00 | 0 | 5840 | 0 | GBP | 1 | FLUIDIC LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Actuated Valves ([NAME]) | [PHONE] | EA | 2023-06-06 00:00:00 | 0 | 9177 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Temp TX Heads | [PHONE] | EA | 2023-06-06 00:00:00 | 0 | 239 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Pressure Isolations | [PHONE] | EA | 2023-06-06 00:00:00 | 0 | 8656 | 0 | GBP | 1 | STEWART BUCHANAN GAUGES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Temperature Indicator | [PHONE] | EA | 2023-06-06 00:00:00 | 0 | 671 | 0 | GBP | 1 | STEWART BUCHANAN GAUGES LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 Lightning Protection Finial | [PHONE] | EA | 2023-06-07 00:00:00 | 10442 | 10442 | 10442 | GBP | 1 | PTSG ELECTRICAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Steam Traps | [PHONE] | EA | 2023-06-14 00:00:00 | 0 | 43730 | 0 | GBP | 1 | SPIRAX SARCO LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | B331 PSVs | [PHONE] | EA | 2023-06-14 00:00:00 | 0 | 31387 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Butterfly vlave | [PHONE] | EA | 2023-06-16 00:00:00 | 0 | 4605 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | PVDF Lined Pipe and Components | [PHONE] | EA | 2023-06-28 00:00:00 | 0 | 44488 | 0 | GBP | 1 | INDUCHEM COMPONENTS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00020 | 20 | [PHONE]-20 | Delivery costs | [PHONE] | EA | 2023-06-28 00:00:00 | 360 | 360 | 360 | GBP | 1 | INDUCHEM COMPONENTS LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Nickel Plating | [PHONE] | EA | 2023-07-03 00:00:00 | 1684 | 1684 | 1684 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | Virgin white PTFE dip pipe | [PHONE] | EA | 2023-07-04 00:00:00 | 4010 | 4010 | 4010 | GBP | 1 | PFAUDLER LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Construction Management Services July - | [PHONE] | EA | 2023-07-10 00:00:00 | 1218.71 | 110187 | 1218.71 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-07-10 00:00:00 | 0 | 631 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Shutdown Jul-2023 Tie-Ins | [PHONE] | EA | 2023-07-12 00:00:00 | 0 | 16648 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Stainless Steel Manual valves to | [PHONE] | EA | 2023-07-22 00:00:00 | 0 | 10404 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] top up | [PHONE] | EA | 2023-07-25 00:00:00 | 0 | 23400 | 0 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Steam Globe Valves | [PHONE] | EA | 2023-07-25 00:00:00 | 0 | 14871 | 0 | GBP | 1 | SPIRAX SARCO LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Solenoids | [PHONE] | EA | 2023-07-25 00:00:00 | 0 | 2156 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-030 | Process Equipment | [PHONE] | 00010 | 10 | [PHONE]-10 | CDR pump | [PHONE] | EA | 2023-07-26 00:00:00 | 0 | 14245 | 0 | GBP | 1 | ERIKS INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Replacement Filter Regulator | [PHONE] | EA | 2023-07-26 00:00:00 | 0 | 162 | 0 | GBP | 1 | ERIKS INDUSTRIAL SERVICES LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1024360 Document Control Services | [PHONE] | EA | 2023-07-31 00:00:00 | 0 | 16575 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-07-31 00:00:00 | 0 | 270 | 0 | GBP | 1 | GEMU VALVES LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Special Piping Items | [PHONE] | EA | 2023-07-31 00:00:00 | 0 | 14380 | 0 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | HCl & Bromine Dispersion report update | [PHONE] | EA | 2023-08-01 00:00:00 | 0 | 1200 | 0 | GBP | 1 | ABB LTD-DARESBURY | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | MCC 331P3 Cubicle Modification For Trace | [PHONE] | EA | 2023-08-04 00:00:00 | 0 | 3138 | 0 | GBP | 1 | ROOMFOSS CONTROL SYSTEMS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Temporory Power Design | [PHONE] | EA | 2023-08-08 00:00:00 | 0 | 5519 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Stainless Steel Manual valves top up 2 | [PHONE] | EA | 2023-08-08 00:00:00 | 0 | 10023 | 0 | GBP | 1 | ESI PROCESS UK LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Strainer | [PHONE] | EA | 2023-08-08 00:00:00 | 0 | 1134 | 0 | GBP | 1 | SPIRAX SARCO LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | Smart 3D Lease & Cloud Fee Jul-Dec 23 | [PHONE] | EA | 2023-08-22 00:00:00 | 0 | 39567 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-08-25 00:00:00 | 38.35 | 283175 | 38.35 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Remove and re-insulate the steam line se | [PHONE] | EA | 2023-08-29 00:00:00 | 0 | 1124 | 0 | GBP | 1 | BILFINGER UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | SEBY683AV-1100A Smart 3D 2016 10.00 SNC | [PHONE] | EA | 2023-09-13 00:00:00 | 0 | 22704 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | This PO to replace PO [PHONE] | [PHONE] | EA | 2023-09-13 00:00:00 | 0 | 4356 | 0 | GBP | 1 | INTERGRAPH (UK) LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Perimeter of the First and Second Floor | [PHONE] | EA | 2023-09-18 00:00:00 | 780 | 3780 | 780 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00020 | 20 | [PHONE]-20 | Installation of 2nd floor support steelw | [PHONE] | EA | 2023-09-18 00:00:00 | 254.56 | 2655 | 254.56 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-09-22 00:00:00 | 0 | 109869 | 0 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Planning Services | [PHONE] | EA | 2023-09-27 00:00:00 | 154000 | 154000 | 154000 | GBP | 1 | DOWNBAY LTD TA LINESIGHT | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Ref: T0809 | [PHONE] | EA | 2023-09-27 00:00:00 | 7565.95 | 18451 | 7565.95 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | ProChain Project Scheduling Version 15 | [PHONE] | EA | 2023-09-28 00:00:00 | 0 | 390 | 0 | GBP | 1 | FOCUS 5 SYSTEMS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Quote Ref: 85115 | [PHONE] | EA | 2023-09-28 00:00:00 | 0 | 58401 | 0 | GBP | 1 | D & D STAINLESS LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00020 | 20 | [PHONE]-20 | Quote Ref: 85539 | [PHONE] | EA | 2023-09-28 00:00:00 | 0 | 1300 | 0 | GBP | 1 | D & D STAINLESS LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | ([NAME] Laminating Pouches 1 | [PHONE] | EA | 2023-09-29 00:00:00 | 0 | 12.53 | 0 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Trace Heating | [PHONE] | EA | 2023-10-03 00:00:00 | 4654.75 | 18619 | 4654.75 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Carbon Steel Pipework and Fittings | [PHONE] | EA | 2023-10-05 00:00:00 | 0 | 13404 | 0 | GBP | 1 | D & D STAINLESS LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | Task Order CW261059-009 | [PHONE] | EA | 2023-10-05 00:00:00 | 632.03 | 268571 | 632.03 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-070 | Temp Services + Access + Logistics | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-10-09 00:00:00 | 0 | 3836 | 0 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | Steelwork ([NAME].Stevenson@frpadvisory.c | [PHONE] | EA | 2023-10-11 00:00:00 | 0 | 2060 | 0 | GBP | 1 | CANDEX SOLUTIONS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Salbutamol Commissioning Works | [PHONE] | EA | 2023-10-11 00:00:00 | 0 | 2822 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Shrink Wrapping Air Handling Units (pete | [PHONE] | EA | 2023-10-13 00:00:00 | 0 | 2000 | 0 | GBP | 1 | CANDEX SOLUTIONS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Switchboard 190P1 – Additional 100a MCCB | [PHONE] | EA | 2023-10-13 00:00:00 | 0 | 2777 | 0 | GBP | 1 | ROOMFOSS CONTROL SYSTEMS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Design, supply & installation of M&P and | [PHONE] | EA | 2023-10-19 00:00:00 | 2305251.79 | 3389299 | 2305251.79 | GBP | 1 | ALLPIPE ENGINEERING LIMITED | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Mains Distribution Assembly (lee.chapman | [PHONE] | EA | 2023-10-19 00:00:00 | 0 | 3491.02 | 0 | GBP | 1 | CANDEX SOLUTIONS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | CRW1024354 Piping Support Services Feb-J | [PHONE] | EA | 2023-10-24 00:00:00 | 0 | 200021 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00020 | 20 | [PHONE]-20 | Additional Piping Support Services | [PHONE] | EA | 2023-10-24 00:00:00 | 0 | 14000 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00030 | 30 | [PHONE]-30 | Additional Piping Support Services | [PHONE] | EA | 2023-10-24 00:00:00 | 0 | 40000 | 0 | GBP | 1 | DOOSAN BABCOCK ENERGY LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | Segregation Hoarding | [PHONE] | EA | 2023-10-26 00:00:00 | 0 | 47250 | 0 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Mains Distribution Assembly(Blakley Elec | [PHONE] | EA | 2023-10-26 00:00:00 | 0 | 3729 | 0 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | FABRICATE AND INSTALL HEADER  STEELWORK | [PHONE] | EA | 2023-10-27 00:00:00 | 11929 | 11929 | 11929 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00020 | 20 | [PHONE]-20 | 2 Tonne Hoist | [PHONE] | EA | 2023-10-27 00:00:00 | 4565 | 4565 | 4565 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | Electrical Trace Heating B331 [NAME] | [PHONE] | EA | 2023-10-30 00:00:00 | 46459 | 46459 | 46459 | GBP | 1 | THERMON UK LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Site Tidy Up - Branding | [PHONE] | EA | 2023-11-06 00:00:00 | 0 | 1900 | 0 | GBP | 1 | ASTUTE (SCOTLAND) LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME], Cable Tray Suppor | [PHONE] | EA | 2023-11-13 00:00:00 | 0 | 72117 | 0 | GBP | 1 | HARRY MAIDEN LTD | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Process Engineering Services | [PHONE] | EA | 2023-11-15 00:00:00 | 0 | 6458 | 0 | GBP | 1 | WOOD GROUP UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Provision of Project Control Support on | [PHONE] | EA | 2023-11-22 00:00:00 | 2900 | 27550 | 2900 | GBP | 1 | SOBEN CONSTRUCTION CONSULTANTS LIMITED | 7529GB-IM-18906
7529GB-IM-18906-090 | Project Management & Fees | [PHONE] | 00010 | 10 | [PHONE]-10 | Bromine Project 4 Days Bromine, 1 Day GC | [PHONE] | EA | 2023-11-27 00:00:00 | 26226.4 | 31569 | 26226.4 | GBP | 1 | BOOTH WELSH | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | AHU TX | [PHONE] | EA | 2023-11-28 00:00:00 | 0 | 1108 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | This order is on the basis of the standa | [PHONE] | EA | 2023-12-05 00:00:00 | 1500 | 1500 | 1500 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00020 | 20 | [PHONE]-20 | Full redesign for all modules and update | [PHONE] | EA | 2023-12-05 00:00:00 | 3943 | 3943 | 3943 | GBP | 1 | FAIRHURST GROUP LLP | 7529GB-IM-18906
7529GB-IM-18906-060 | P&BS - Electrical & Instrument | [PHONE] | 00010 | 10 | [PHONE]-10 | [NAME] | [PHONE] | EA | 2023-12-07 00:00:00 | 0 | 71056 | 0 | GBP | 1 | EMERSON PROCESS MANAGEMENT | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | Blucher Pipework Installation | [PHONE] | EA | 2023-12-13 00:00:00 | 5351.35 | 48291 | 5351.35 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | Printer & Plotter 2024 | [PHONE] | EA | 2023-12-21 00:00:00 | 1200 | 1200 | 1200 | GBP | 1 | RICOH UK LTD | 7529GB-IM-18906
7529GB-IM-18906-040 | Buildings | [PHONE] | 00010 | 10 | [PHONE]-10 | Angus Dec Painting | [PHONE] | EA | 2024-01-19 00:00:00 | 17714 | 17714 | 17714 | GBP | 1 | PERT BRUCE CONSTRUCTION LTD | 7529GB-IM-18906
7529GB-IM-18906-050 | P&BS - Mechanical & Piping | [PHONE] | 00010 | 10 | [PHONE]-10 | In-line Samplers | [PHONE] | EA | 2024-01-23 00:00:00 | 12634 | 12634 | 12634 | GBP | 1 | CORROSION RESISTANT PRODUCTS LTD | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00010 | 10 | [PHONE]-10 | (ST)Navigator [NAME] | [PHONE] | EA | 2024-01-26 00:00:00 | 2 | 17.9 | 17.9 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
7529GB-IM-18906-100 | GSK Costs | [PHONE] | 00020 | 20 | [PHONE]-20 | (BOX)Navigator [NAME] A4 | [PHONE] | BX | 2024-01-26 00:00:00 | 2 | 45.9 | 45.9 | GBP | 1 | LYRECO UK LIMITED | 7529GB-IM-18906
 |  |  |  |  |  |  |  |  |  |  |  |  |  | check to S_ALR_87013558
 |  |  |  |  |  |  |  |  |  |  |  | 224976.03 |  | 0
 |  |  |  |  |  |  |  |  |  |  |  | 109989.59 |  | 0
 |  |  |  |  |  |  |  |  |  |  |  | 39031.55 |  | 0
 |  |  |  |  |  |  |  |  |  |  |  | 3603674.79 |  | 0
 |  |  |  |  |  |  |  |  |  |  |  | 7414.65 |  | 0
 |  |  |  |  |  |  |  |  |  |  |  | 3985086.61