Spreadsheet: 349026d1412180818-quandary-regarding-conversion-of-conditional-formats-to-regular-formats-during-copy-paste-bookforexcelquestion
Sheet: WI SHSD

Wisconsin SHSD  Construction Scorecard |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | =IF($AU4="",IF(LEFT($H4,5)="ISP &",[NAME])
MSCO Priority | Category | DSA / CO Site | FDH | Project ID | Project Name | Company | Exchange | State | Project Scope | Construction Project Type | CMC Approval Date | Total CMC Approved Amount | PRC Approval Date | Total PRC Approved Amount | SAP WBS Code | SAP Code Total Current Budget | SAP Code Total Actual | SAP Code Total Remaining Budget | HLD-ROM Baseline | HLD-ROM Schedule | BSE EP Baseline | BSE EP Schedule | OSPE EP Baseline | OSPE EP Schedule | ISP Install Baseline | ISP Install Schedule | OSP Bid Date | OSP Const. Baseline | OSP Const. Schedule | Ready for NMC Baseline | Ready for NMC Schedule | NMC Integration Baseline | NMC Integration Schedule | CCRD Baseline | CCRD Schedule | CCRD Actual | % Complete | # VDSL  [NAME]. Adds. | # [NAME]  [NAME]. Adds. | Equipment Vendor & Type | # VDSL  [NAME]. Adds. | # [NAME]  Actual Svc. Adds. | SHSD Network Ready Schedule | SHSD Network Ready Actual | MSCO Launch Date Schedule | MSCO Launch Date Actual | Confirmation Sent to MSCO | Most Recent Project Update from Clarity | Lots / HH Passed
 | ISP | 08603 |  | PRJ00021914 | SHSD PON ISP Karcher Rd DSA 08603 | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:54 |  |  |  | TC-140086031 | 1099.4 | 538.69 | 560.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.272727272727273 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted for Tech Review. On hold until [NAME] has completed his review of the assocated OSP project costs.  OSP portion under PRJ 21925 086FA | 0
 | PON | 08600 | 086AA | PRJ00021920 | SHSD Build PON OSP FDH Area 086AA | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:52 |  |  |  | TC-140086023 | 36499.07 | 32812.77 | 3686.3 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project.  ISP under PRJ 21926 Bohners Lake CO 08600 | 544
 | PON | 08600 | 086AB | PRJ00021922 | SHSD Build PON OSP FDH Area 086AB | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:52 |  |  |  | TC-140086024 | 2507.62 | 2281.1 | 226.52 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project.  New FDH to be fed from 72F cable going north out of CO. | 32
 | PON | 086BA | 086BA | PRJ00021923 | SHSD Build PON OSP FDH Area 086AD | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:51 |  |  |  | TC-140086028 | 9725.03 | 8242 | 1483.03 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but under review by [NAME] | 125
 | PON | 08602 | 086DA | [NAME] | SHSD Build PON OSP FDH Area 086DA | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:52 |  |  |  | TC-140086025 | 5369.78 | 4639.61 | 730.17 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC. [NAME] is reviewing costs before approving project. ISP under PRJ 21927 Fish Hatchery DSA 08602 | 72
 | PON | 086FA | 086FA | PRJ00021925 | SHSD Build PON OSP FDH Area 086FA | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:51 |  |  |  | TC-140086029 | 5414.88 | 4839.91 | 574.97 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but under review  by [NAME]. ISP portion covered under PRJ 21914 Karcher Rd DSA | 45
 | ISP | 08600 |  | PRJ00021926 | SHSD PON ISP Bohners Lake CO 08600 | BB&W | Bohners Lake | WI | PRC ISP Only | Program - SHSD | 2014-08-28 13:20:35 |  | 2014-08-28 13:20:36 |  | TC-140086026 | 70159 | 3222.9 | 24457.14 |  |  | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 |  |  | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  |  |  | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.333333333333333 |  |  | Calix E7-2 (GPON4) |  |  |  |  |  |  |  | MPI Comment:  9/15 Equipment is on order; need to set a baseline with BSE/IPNE | 0
 | ISP | 08602 |  | PRJ00021927 | SHSD PON ISP Fish Hatchery DSA 08602 | BB&W | Bohners Lake | WI | PRC ISP Only | Program - SHSD | 2014-03-28 15:57:51 |  |  |  | TC-140086027 | 1000 | 915.02 | 84.98 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Submitted to the PRC, but decision is on hold pending [NAME] review of the OSP project. | 0
 | PON | 086CA | 086CA | PRJ00021928 | SHSD Build PON OSP FDH Area 086AC | BB&W | Bohners Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:50 |  |  |  | [NAME] | 19717.52 | 17574.34 | 2143.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Project cost estimates undewr review by [NAME].  New FDH to be fed from fibers placed on 086AA and 086BA. | 369
 | PON | 087AA | 087AA | PRJ00021915 | SHSD Build PON OSP FDH Area 087AA | BB&W | Wheatland | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:57:53 |  |  |  | TC-140087026 | 55091.24 | 49591.53 | 5499.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/7 [NAME] will have the project ready for PRC approval no later than 8/29   ISP under PRJ 21918 Wheatland CO 008700
 | PON | [NAME] | [NAME] | PRJ00021916 | SHSD Build PON OSP FDH Area 087BA | BB&W | Wheatland | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:59:42 |  |  |  | TC-140087025 | 34763.91 | 30733.03 | 4030.88 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/7 [NAME] will have the project ready for PRC approval no later than 8/29 ISP portion under PRJ 21919 Wheatland DSA 08704 | 340
 | PON | 08700 | 087HA | PRJ00021917 | SHSD Build PON OSP FDH Area 087AH | BB&W | Wheatland | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-28 15:59:42 |  |  |  | TC-140087024 | 27525.07 | 24319.97 | 3205.1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | FDH name change per [NAME]. Was [NAME] now is 087AH. TK | 248
 | ISP | 08700 |  | PRJ00021918 | SHSD PON ISP Wheatland CO 08700 | BB&W | Wheatland | WI | PRC ISP Only | Program - SHSD | 2014-03-28 15:57:53 |  | 2014-08-28 13:19:25 |  | TC-140087023 | 87455 | 3074.72 | 33910.34 |  |  | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 |  |  | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  |  |  | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.333333333333333 |  |  | Calix E7-2 (GPON4) |  |  |  |  |  |  |  | MPI Comment:  9/4 Equipment has been ordered. Need to set a baseline w/ BSE/IPNE. OSP portion under PRJ 21915 FDH area [NAME] | 0
 | ISP | 08704 |  | PRJ00021919 | SHSD PON ISP Wheatland DSA 08704 | BB&W | Wheatland | WI | PRC ISP Only | Program - SHSD | 2014-08-28 13:20:35 |  | 2014-08-28 13:20:37 |  | TC-140087022 | 28447 | 3025.24 | 13698.81 |  |  | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 | 2014-08-31 17:00:00 | 2014-08-29 17:00:00 | 2014-09-20 17:00:00 | 2014-09-20 17:00:00 |  | 2014-09-01 17:00:00 | 2014-09-26 17:00:00 | 2014-10-01 17:00:00 | 2014-10-01 17:00:00 | 2014-10-05 17:00:00 | 2014-10-05 17:00:00 | 2014-10-16 17:00:00 | 2014-10-16 17:00:00 |  | 0.444444444444444 |  |  | Calix E7-2 (GPON4) |  |  |  |  |  |  |  | MPI Comment:  9/25  Project is being cancelled. Once all PO's have been cancelled we will expense all other charges and close the WBS# and the Clarity project. | 0
 | ISP | 04000 |  | PRJ00023791 | SHSD 1Gig PON ISP Upgrade Black Earth 04000 | Black Earth | Black Earth | WI | PRC ISP Only | Program - SHSD | 2014-08-26 09:18:41 |  | 2014-08-26 09:18:43 |  | TC-140040022 | 15860 | 1318.11 | 4982.52 |  |  | 2014-09-11 17:00:00 | 2014-08-27 17:00:00 |  |  | 2014-10-02 17:00:00 | 2014-10-02 17:00:00 |  |  |  | 2014-10-13 17:00:00 | 2014-10-09 17:00:00 | 2014-11-10 17:00:00 | 2014-11-01 17:00:00 | 2014-11-21 17:00:00 | 2014-11-12 17:00:00 |  | 0.444444444444444 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/25/14 - Equipment shipping info:_x000D_ _x000D_ BLACK EARTH TELEPHONE_x000D_ [NAME] MOORE_x000D_ 7921 UW HEALTH CT_x000D_ MIDDLETON, WI, 53562, US_x000D_ WBS Element:TC-140040022; Site Name: Black Earth, DSA 04000
 | PON | 627AA | 627AA | PRJ00022578 | SHSD Build OSP PON FDH 627AA | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:30:54 |  |  |  | TC-140627022 | 3282.94 | 2945.14 | 337.8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 627BA | 627AB | PRJ00022579 | SHSD Build OSP PON FDH 627AB | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:30:53 |  |  |  | TC-140627026 | 2948.95 | 795.32 | 2153.63 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/29/14 - Created CMC approval object to add funds ($10,000.00) to proceed with engineering.  Sent email to Wade.
 | PON | 627AC | 627AC | PRJ00022580 | SHSD Build OSP PON FDH 627AC | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:30:54 |  |  |  | TC-140627027 | 2997.37 | 795.04 | 2202.33 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 627BB | 627BB | PRJ00022581 | SHSD Build OSP PON FDH 627BB | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:30:54 |  |  |  | TC-140627023 | 3558.79 | 1428.07 | 2130.72 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  7/23/14 - This originally was named [NAME] but was changed to 627BB
 | ISP | 62700 |  | [NAME] | SHSD PON ISP Dickeyville CO 62700 | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:38 |  |  |  | TC-140627024 | 2863.53 | 519.69 | 2343.84 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 62701 |  | PRJ00022587 | SHSD PON ISP Kieler DSA  62701 | Dickeyville | Dickeyville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:39 |  |  |  | TC-140627025 | 2679.2 | 241.91 | 2437.29 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 62400 |  | PRJ00022555 | SHSD ISP for 62400 Cassville CO | Farmers | Cassville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-15 08:39:48 |  |  |  | TC-140624025 | 2779.8 | 311.16 | 2468.64 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 624AA | 624AA | PRJ00022568 | SHSD Build OSP PON FDH 624AA | Farmers | Cassville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:21:51 |  |  |  | TC-140624023 | 31601 | 2215.56 | 14751.44 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/24/14 - Created CMC approval object to fund $28,600.00 for engineering to proceed. | 466
 | PON | 624AA | 624AB | PRJ00022569 | SHSD Build OSP PON FDH 624AA---Extension | Farmers | Cassville | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:11 |  |  |  | TC-140624024 | 30658.32 | 5551.47 | 25106.85 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | OSPE Status:  During the design process, we decided this area was small enough that it could be fed directly out of the CO without needing a field deploy FDH.  Therefore, this project will actually be an extenion of FDH 624AA and will not be called 624AB any longer. | 63
 | PON | 625AA | 625AA | PRJ00022570 | SHSD Build OSP PON FDH 625AA | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:11 |  |  |  | TC-140625031 | 3348.33 | 884.77 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 625AB | 625AB | PRJ00022571 | SHSD Build OSP PON FDH 625AB | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:11 |  |  |  | TC-140625032 | 3373.46 | 909.9 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 625AD | 625AD | PRJ00022572 | SHSD Build OSP PON FDH 625AD | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:11 |  |  |  | TC-140625037 | 3124.73 | 661.17 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 625AE | 625AE | PRJ00022573 | SHSD Build OSP PON FDH 625AE | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:11 |  |  |  | TC-140625033 | 3334 | 870.44 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 625AF | 625AF | PRJ00022574 | SHSD Build OSP PON FDH 625AF | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:12 |  |  |  | TC-140625034 | 3505.17 | 1041.61 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 625AC | 625AC | PRJ00022575 | SHSD Build OSP PON FDH 625AC | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:29:12 |  |  |  | TC-140625035 | 3149.87 | 686.31 | 2463.56 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  7/23/14 - The FDH was orginally named [NAME] but was changed to 625AC
 |  | 62500 |  | PRJ00022582 | SHSD ISP for 62500 Lancaster CO PSTN Trunking to support IPTV customers | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:30:54 |  | 2014-07-22 08:26:16 |  | TC-140625036 | 68508 | 4584.44 | 42066.07 |  |  | 2014-10-02 17:00:00 | 2014-10-02 17:00:00 |  |  | 2014-12-19 17:00:00 | 2014-12-19 17:00:00 |  |  |  | 2014-12-30 17:00:00 | 2014-12-30 17:00:00 | 2015-03-18 17:00:00 | 2015-03-18 17:00:00 | 2015-03-29 17:00:00 | 2015-03-29 17:00:00 |  | 0.272727272727273 |  |  | Access Equipment n/a |  |  |  |  |  |  |  | MPI Comment:  8/25/14 - The following update was sent by Shannon Kennedy:_x000D_ _x000D_ All, Following is an update on the Lancaster Class 5 Project:  Per [NAME], there is enough spare capacity on Parmenter TG 500 to handle the traffic currently residing on Lancaster TG 610 & 710._x000D_ _x000D_ Thanks,_x000D_ Shannon
 | ISP | 62500 |  | PRJ00022588 | SHSD PON ISP Lancaster CO 62500 | Farmers | Lancaster | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:39 |  |  |  | TC-140625038 | 2962.41 | 663.2 | 2299.21 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 626AA | 626AA | PRJ00022576 | SHSD Build OSP PON FDH 626AA | Farmers | Potosi | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-01 15:08:11 |  |  |  | TC-140626021 | 40199.11 | 16913.41 | 23285.7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/5/14 - OSPE handed off to [NAME] to start on make-ready work. | 348
 | PON | 626AB | 626AB | PRJ00022577 | SHSD Build OSP PON FDH 626AB | Farmers | Potosi | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-28 08:17:46 |  |  |  | TC-140626023 | 52884.19 | 18414.01 | 34470.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/5/14 - OSPE handed off to [NAME] to start on make-ready work. | 207
 | ISP | 62600 |  | PRJ00022590 | SHSD PON ISP Potosi CO 62600 | Farmers | Potosi | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:37:42 |  |  |  | TC-140626022 | 2744.43 | 482.34 | 2262.09 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 060AA | 060AA | PRJ00022556 | SHSD Build OSP PON FDH 060AA | Grantland | Bagley | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140060024 | 20524 | 1039.08 | 13757.42 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object created requesting $17,700.00 be funded for 2014 engineering. | 167
 | PON | 060AB | 060AB | PRJ00022557 | SHSD Build OSP PON FDH 060AB | Grantland | Bagley | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:44:22 |  |  |  | TC-140060021 | 2884.15 | 648.27 | 2235.88 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 060AC | 060AC | PRJ00022558 | SHSD Build OSP PON FDH 060AC | Grantland | Bagley | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:44:22 |  |  |  | TC-140060022 | 2615.43 | 409.31 | 2206.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 06000 |  | PRJ00022583 | SHSD PON ISP Bagley CO 06000 | Grantland | Bagley | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:38 |  |  |  | TC-140060023 | 2667.5 | 230.21 | 2437.29 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 061AA | 061AA | PRJ00022559 | SHSD Build OSP PON FDH 061AA | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:44:23 |  |  |  | TC-140061023 | 2632.85 | 303.03 | 2329.82 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 061AB | 061AB | PRJ00022560 | SHSD Build OSP PON FDH 061AB | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:44:23 |  |  |  | TC-140061026 | 2766.61 | 293.83 | 2472.78 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 061AC | 061AC | PRJ00022561 | SHSD Build OSP PON FDH 061AC | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:44:23 |  |  |  | TC-140061024 | 2879.85 | 407.07 | 2472.78 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 061BB | 061BB | PRJ00022562 | SHSD Build OSP PON FDH 061BB | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 16:46:23 |  |  |  | TC-140061027 | 2761.03 | 590.6 | 2170.43 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  7/23/14 - The FDH was orginally named 061AD but was changed to 061BB
 | ISP | 06100 |  | PRJ00022584 | SHSD PON ISP Bloomington CO 06100 | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:38 |  |  |  | TC-140061025 | 2500 | 285.03 | 2214.97 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 06101 |  | PRJ00022589 | SHSD PON ISP Patch Grove DSA 06101  1218 WLPH Type 80 Cabinet | Grantland | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:39 |  |  |  | TC-140061028 | 2541.9 | 41.9 | 2500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 065AA | 065AA | PRJ00022563 | SHSD Build OSP PON FDH 065AA | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140065023 | 22257 | 926.96 | 5417.54 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object created requesting $19,000.00 be added in order to proceed with engineering.
 | PON | 065AB | 065AB | PRJ00022564 | SHSD Build OSP PON FDH 065AB | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140065027 | 17099 | 816.79 | 10001.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | PON | 065AC | 065AC | PRJ00022565 | SHSD Build OSP PON FDH 065AC (Engineering Only) | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140065028 | 8170 | 415.45 | 2804.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/24/14 - CMC approval object was created to add $5650.00 in order to proceed with engineering.
 | PON | 065AD | 065AD | PRJ00022566 | SHSD Build OSP PON FDH 065AD | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140065024 | 17271 | 397.27 | 9494.23 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/24/14 - Created approval object to add $14,400.00 in order to proceed with engineering.
 | PON | 065AE | 065AE | PRJ00022567 | SHSD Build OSP PON FDH 065AE | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-09-24 16:25:02 |  |  |  | TC-140065025 | 15681 | 392.35 | 10338.15 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 06500 |  | PRJ00022586 | SHSD PON ISP Fennimore CO 06500 | Grantland | Fennimore | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-14 17:34:39 |  |  |  | TC-140065026 | 2741.07 | 603.99 | 2137.08 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  6/17/14 - Held Kick-Off meeting.  _x000D_ OSPE [NAME] stated that all engineering needed for ISP to be able to complete their HLDROMs will be done by 9/30.  BSE [NAME] stated that this will be sufficient lead time for them to be able to complete the HLDROMs.  OSPE [NAME] and [NAME] stated that the HLDROMs will be completed by 11/14/14.  It was identified that the Fiber Distr
 | ISP | 62000 |  | PRJ00023826 | SHSD 1Gig PON ISP Upgrade CRPLWIXA Cross Plains | Mid-Plains | Cross Plains | WI | PRC ISP Only | Program - SHSD | 2014-08-21 11:06:10 |  | 2014-08-21 11:06:12 |  | TC-140620032 | 22219 | 16787.92 | 4376.08 |  |  | 2014-09-19 17:00:00 | 2014-08-27 17:00:00 |  |  | 2014-10-09 17:00:00 | 2014-09-30 17:00:00 |  |  |  | 2014-10-20 17:00:00 | 2014-10-11 17:00:00 | 2014-11-15 17:00:00 | 2014-11-03 17:00:00 | 2014-11-26 17:00:00 | 2014-11-14 17:00:00 |  | 0.444444444444444 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
 | ISP | 62180 |  | PRJ00023822 | SHSD 1Gig PON ISP Upgrade MDXAWI80 Evergreen | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-28 13:20:36 |  | 2014-08-28 13:20:38 |  | TC-140621077 | 18038 | 11190.29 | 3893.71 |  |  | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
 | ISP | 62190 |  | PRJ00023825 | SHSD 1Gig PON ISP Upgrade MDXAWI90 Airport Road | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-28 13:20:36 |  | 2014-08-28 13:20:37 |  | TC-140621075 | 14826 | 1058.88 | 3474 |  |  | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
 | ISP | 62133 |  | PRJ00023847 | SHSD PON ISP MDXAWI33 [NAME] | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | TC-140621078 | 2500 | 45.91 | 2454.09 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP work needed on this project.  MPI closing task per SHSD meeting.
 | PON | 62100 |  | PRJ00023849 | SHSD PON Build for MDXAWI66 FDH 621 JB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | TC-140621081 | 10635 | 21.95 | 10613.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62166 | 621JC | PRJ00023851 | SHSD PON Build for MDXAWI66 FDH 621 JC | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | TC-140621097 | 5476 | 21.95 | 5454.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62164 |  | PRJ00023852 | SHSD PON ISP MDXAWI64 Waterside | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | [NAME] | 2500 | 22.88 | 2477.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP work needed on this project.  MPI closing task per SHSD meeting.
 | PON | 62100 |  | PRJ00023853 | SHSD PON Build for MDXAWI52 FDH 621 HB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | [NAME] | 11835 | 21.95 | 11813.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62152 |  | PRJ00023854 | SHSD PON Build for MDXAWI52 FDH 621 HC | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621087 | 9067 | 21.95 | 9045.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62152 |  | PRJ00023855 | SHSD PON ISP MDXAWI52 N High Point-Tramore | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621082 | 2500 | 45.77 | 2454.23 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. Per OSP/ISP SHSD meeting, no OSP work is required on this project.  MPI is closing OSP task per instruction from BSE/OSP.
 | PON | 62100 | 621AR | [NAME] | SHSD PON Build for MDTNWIXA FDH 621 AR | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621085 | 17315 | 21.95 | 17293.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62100 |  | PRJ00023858 | SHSD PON ISP MDTNWIXA Middleton CO | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621084 | 2500 | 183.23 | 2316.77 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
 | PON | 62100 | 621AN | PRJ00023859 | SHSD PON Build for MDTNWIXA FDH 621 AN | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621086 | 12460 | 21.95 | 12438.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62100 |  | PRJ00023861 | SHSD PON Build for MDTNWIXA FDH 621 KB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:53 |  |  |  | TC-140621080 | 3936 | 21.95 | 3914.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62200 |  | PRJ00023862 | SHSD PON ISP MDTNWIXB West Towne CO | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:22:23 |  |  |  | TC-140621088 | 2500 | 68.82 | 2431.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
 | PON | 62117 |  | PRJ00023864 | SHSD PON build for MDXAWI17 FDH 621 GB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:23 |  |  |  | TC-140621093 | 8205 | 21.95 | 8183.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62117 |  | PRJ00023866 | SHSD PON ISP MDXAWI17 High Road | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:22:23 |  |  |  | TC-140621090 | 2500 | 0 | 2500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
 | ISP | 62121 |  | PRJ00023869 | SHSD PON ISP to support MDXAWI21 FDH 621 AQ | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:22:23 |  |  |  | TC-140621098 | 2500 | 23.03 | 2476.97 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP on this projet per SHSD meeting - MPI to close task.
 | PON | 62114 |  | PRJ00023870 | SHSD PON build for MDXAWI14 FDH 621 DB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:23 |  |  |  | TC-140621089 | 7457 | 21.95 | 7435.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62114 |  | [NAME] | SHSD PON ISP MDXAWI14 Essex | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:22:24 |  |  |  | TC-140621092 | 2500 | 68.79 | 2431.21 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015.  No OSP work on this project per SHSD meeting.  MPI closing OSP task for this reason.
 | PON | 62100 | 621AM | [NAME] | SHSD PON Build for MDTNWIXA FDH 621 AM | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:24 |  |  |  | TC-140621094 | 7115 | 21.95 | 7093.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62112 |  | PRJ00023873 | SHSD PON build for MDXAWI12 FDH 621 BB | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:24 |  |  |  | TC-140621091 | 4749 | 178.06 | 4570.94 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62112 |  | [NAME] | SHSD PON build for MDXAWI12 FDH 621 BC | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:24 |  |  |  | TC-140621099 | 11660 | 96.28 | 11563.72 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62112 |  | PRJ00023876 | SHSD PON build for MDXAWI12 FDH 621 BD | Mid-Plains | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:22:24 |  |  |  | TC-140621095 | 10884 | 121.05 | 10762.95 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62112 |  | PRJ00023878 | SHSD PON ISP MDXAWI12 [NAME] | Mid-Plains | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:23:05 |  |  |  | TC-140621096 | 2500 | 86.94 | 2413.06 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 No equipment has been ordered as of 9/29/2014. No OSP on this project per SHSD meeting held with ISP and OSP - MPI to close OSPE HLD ROM task since no work required.  BSE and IPNE working on HLD ROM with DD 10/24/2014.
 | PON | 62200 |  | PRJ00023814 | SHSD PON Build for MDTNWIXB FDH 622 DB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:18:38 |  |  |  | TC-140622045 | 13469 | 121.05 | 13347.95 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62265 |  | PRJ00023815 | SHSD 1Gig PON ISP Upgrade MDXBWI65 Valley Woods | Mid-Plains | West Towne | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-28 13:20:36 |  | 2014-08-28 13:20:39 |  | [NAME] | 18163 | 10859.37 | 4771.63 |  |  | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
 | ISP | 62280 |  | PRJ00023821 | SHSD 1Gig PON ISP Upgrade MDXBWI80 Goth Park | Mid-Plains | West Towne | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-28 13:20:36 |  | 2014-08-28 13:20:37 |  | TC-140622046 | 14826 | 1027.9 | 3504.98 |  |  | 2014-09-08 17:00:00 | 2014-08-29 17:00:00 |  |  | 2014-10-07 17:00:00 | 2014-10-07 17:00:00 |  |  |  | 2014-10-18 17:00:00 | 2014-10-18 17:00:00 | 2014-11-11 17:00:00 | 2014-11-11 17:00:00 | 2014-11-22 17:00:00 | 2014-11-22 17:00:00 |  | 0.454545454545455 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 Calix equipment just arrived last week, ByPass is installing equipment and they will attempt to hit 10/6/2014 BL DD.
 | PON | 62200 |  | PRJ00023827 | SHSD PON Build MDXBWI59 FDH 622 HB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622049 | 3403 | 21.95 | 3381.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62259 |  | PRJ00023828 | SHSD PON ISP MDXBWI59 [NAME] | Mid-Plains | West Towne | WI | PRC ISP Only | Program - SHSD | 2014-08-04 13:19:50 |  |  |  | TC-140622047 | 2500 | 45.91 | 2454.09 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE working on HLD ROM DD 1/16/2015. No OSP on this project per SHSD meeting.  MPI closed task for OSP HLD ROM.
 | PON | 62200 |  | PRJ00023829 | SHSD PON Build MDXBWI46 FDH 622 GB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622054 | 6174 | 21.95 | 6152.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62200 |  | PRJ00023830 | SHSD PON Build MDXBWI98 FDH 622 FB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622053 | 6174 | 21.95 | 6152.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62200 |  | PRJ00023835 | SHSD PON Build MDXBWI98 FDH 622 FC | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622048 | 6894 | 21.95 | 6872.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62200 |  | PRJ00023843 | SHSD PON Build MDXBWI33 FDH 622 EB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622052 | 10579 | 124.78 | 10454.22 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | PON | 62200 |  | PRJ00023846 | SHSD PON build for MDXAWI33 FDH 622 LB | Mid-Plains | West Towne | WI | PRC OSP Only Template | Program - SHSD | 2014-08-04 13:19:51 |  |  |  | TC-140622050 | 2500 | 21.95 | 2478.05 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 OSPE working on HLD ROM DD 11/15/2014.  OSP driving this early DD due to OSP going out to bid.
 | ISP | 62239 |  | PRJ00023848 | SHSD PON ISP MDXBWI39 [NAME] | Mid-Plains | West Towne | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-04 13:19:52 |  |  |  | TC-140622051 | 2500 | 68.79 | 2431.21 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015. OSP going to bid 11/15/2014. PRC will happen after 30 days when OSP bids come back.
 |  | 62233 |  | PRJ00024116 | SHSD PON ISP MDXBWI33 Westfield Gardens | Mid-Plains | West Towne | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-18 08:09:32 |  |  |  | TC-140622056 | 2500 | 22.88 | 2477.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015.
 | ISP | 62298 |  | PRJ00024117 | SHSD PON ISP MDXBWI98 Prairie Point | Mid-Plains | West Towne | WI | PRC ISP-OSP Template | Program - SHSD | 2014-08-18 08:09:33 |  |  |  | TC-140622055 | 2500 | 0 | 2500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/30/2014 BSE/IPNE/OSPE working on HLD ROM DD 1/16/2015.
 | ISP | 02000 |  | PRJ00023532 | SHSD DSA 02000 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:49:26 |  |  |  | TC-140020076 | 2500 | 373.49 | 2126.51 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | ISP | 02001 |  | PRJ00023533 | SHSD DSA 02001 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:55 |  |  |  | TC-140020067 | 2500 | 248.81 | 2251.19 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | ISP | 02002 |  | [NAME] | SHSD DSA 02002 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:55 |  |  |  | TC-140020057 | 2500 | 316.68 | 2183.32 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02004 |  | PRJ00023535 | SHSD DSA 02004 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:55 |  |  |  | TC-140020083 | 2500 | 205.82 | 2294.18 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02008 |  | PRJ00023536 | SHSD DSA 02008 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:55 |  |  |  | TC-140020070 | 2500 | 226.16 | 2273.84 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02016 |  | PRJ00023537 | SHSD DSA 02016 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:49:27 |  |  |  | [NAME] | 2500 | 248.77 | 2251.23 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02052 |  | PRJ00023538 | SHSD DSA 02052 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:56 |  |  |  | TC-140020072 | 2500 | 237.46 | 2262.54 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02056 |  | PRJ00023539 | SHSD DSA 02056 Hawthorne Hills PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:49:27 |  |  |  | TC-140020084 | 2500 | 227.98 | 2272.02 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 02071 |  | PRJ00023540 | SHSD DSA 02071 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:56 |  |  |  | TC-140020085 | 2500 | 113.09 | 2386.91 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | ISP | 02077 |  | PRJ00023541 | SHSD DSA 02077 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:56 |  |  |  | TC-140020077 | 2500 | 135.66 | 2364.34 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 62246 |  | [NAME] | SHSD DSA 62246 PON ISP | Mt. Vernon | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-21 08:42:56 |  |  |  | TC-140020074 | 2500 | 0 | 2500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/26/14 - The HLDROM - BSE task has been marked completed
 | PON | 02000 |  | PRJ00023543 | SHSD PON Build FDH AA | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020058 | 3957 | 207.17 | 682.83 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH 020AC |  | PRJ00023544 | SHSD PON Build FDH AC | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020059 | 7434 | 121.66 | 1550.34 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020EB | 020EB | [NAME] | SHSD PON Build FDH EB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020075 | 11511 | 121.98 | 2468.02 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020FC |  | PRJ00023546 | SHSD PON Build FDH FC | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:21:59 |  |  |  | TC-140020062 | 7914 | 22.88 | 1758.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH 020FD |  | PRJ00023547 | SHSD PON Build FDH FD | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:21:59 |  |  |  | TC-140020064 | 15145 | 22.88 | 15122.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | 02000 |  | PRJ00023548 | SHSD PON Build FDH AH | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020066 | 5666 | 22.88 | 5643.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | 02000 |  | PRJ00023549 | SHSD PON Build FDH AJ | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | [NAME] | 3058 | 22.88 | 3035.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH 020AL |  | PRJ00023550 | SHSD PON Build FDH AL | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020069 | 5906 | 64.06 | 5841.94 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | [NAME] |  | PRJ00023551 | SHSD PON Build FDH GB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:21:59 |  |  |  | TC-140020065 | 8993 | 22.88 | 8970.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH 020AO |  | PRJ00023552 | SHSD PON Build FDH AO | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020082 | 7914 | 22.88 | 7891.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020HB |  | PRJ00023553 | SHSD PON Build FDH HB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020078 | 13580 | 22.88 | 13557.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020JB |  | PRJ00023554 | SHSD PON Build FDH JB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020073 | 4018 | 22.88 | 3995.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020BD |  | PRJ00023555 | SHSD PON Build FDH BD | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:21:59 |  |  |  | TC-140020086 | 6781 | 22.88 | 6758.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020BF |  | PRJ00023556 | SHSD PON Build FDH BF | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020063 | 3477 | 22.88 | 3454.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | [NAME] |  | PRJ00023557 | SHSD PON Build FDH KB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:01 |  |  |  | TC-140020087 | 2500 | 22.88 | 2477.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020MB |  | PRJ00023558 | SHSD PON Build FDH MB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:37 |  |  |  | TC-140020071 | 12677 | 22.88 | 12654.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020MC |  | PRJ00023559 | SHSD PON Build FDH MC | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020080 | 8034 | 22.88 | 8011.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020NB |  | PRJ00023560 | SHSD PON Build FDH NB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | [NAME] | 10642 | 45.64 | 10596.36 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020PB |  | PRJ00023561 | SHSD PON Build FDH PB | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:37 |  |  |  | TC-140020060 | 8274 | 22.88 | 8251.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020MD |  | PRJ00023562 | SHSD PON Build FDH MD | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:22:00 |  |  |  | TC-140020081 | 12591 | 22.88 | 12568.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | PON | FDH020PC |  | PRJ00023564 | SHSD PON Build FDH PC | Mt. Vernon | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-10 16:19:38 |  |  |  | TC-140020088 | 13940 | 22.88 | 13917.12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  [NAME] is scheduled for 8/12/14
 | ISP | 27100 | 271AA, AB, AC | PRJ00020252 | SHSD [NAME] PON ISP - 27100 | Riverside Johnson Creek | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-07-18 13:50:14 |  | 2014-09-04 10:48:44 |  | TC-130271033 | 202807 | 196840.46 | 5122.54 |  |  | 2014-06-05 17:00:00 | 2014-06-09 17:00:00 |  |  | 2014-07-13 17:00:00 | 2014-09-23 17:00:00 |  |  |  | 2014-07-24 17:00:00 | 2014-09-25 17:00:00 | 2014-08-17 17:00:00 | 2014-10-12 17:00:00 | 2014-08-28 17:00:00 | 2014-10-23 17:00:00 |  | 0.666666666666667 |  |  | Calix E7-2 (GPON4) |  |  | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | BSE Status:  9-24-14 EP_TC-130271033 PRJ00020252 SHSD [NAME] PON ISP - G2-X REDLINE UPDATES - I will get this fixed once both EP's are not open.   (usrfil)
 | VDSL | 27100 |  | PRJ00020253 | SHSD [NAME] MDU VDSL2 | Riverside Johnson Creek | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-25 12:43:17 |  | 2014-04-25 12:43:19 |  | TC-130271034 | 41184.69 | 22510.42 | 14090.29 |  |  | 2014-06-05 17:00:00 | 2015-03-31 17:00:00 |  |  | 2014-07-13 17:00:00 | 2015-05-08 17:00:00 |  |  |  | 2014-07-24 17:00:00 | 2015-05-19 17:00:00 | 2014-08-17 17:00:00 | 2015-06-12 17:00:00 | 2014-08-28 17:00:00 | 2015-06-23 17:00:00 |  | 0.363636363636364 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Project is on hold indefinitely. Moving EP completion date to end of Q1 2015 | 0
 | PON | 27100 | 271AC | PRJ00020254 | SHSD [NAME] FDH 271AC PON Build | Riverside Johnson Creek | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-03 07:18:49 |  | 2014-03-03 07:18:54 |  | TC-130271035 | 156229.13 | 128510.6 | 27718.53 |  |  |  |  | 2014-03-31 17:00:00 | 2014-04-11 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-08-07 17:00:00 |  |  |  |  | 2014-09-13 17:00:00 | 2014-08-07 17:00:00 | 2014-08-07 17:00:00 | 1 |  |  |  |  |  | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - Project has been completed | 97
 | PON | 27100 | 271AB | PRJ00020255 | SHSD [NAME] FDH 271AB PON Build | Riverside Johnson Creek | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-03 07:18:46 |  | 2014-03-03 07:18:48 |  | TC-130271036 | 355994.73 | 302151.47 | 53843.26 |  |  |  |  | 2014-03-31 17:00:00 | 2014-04-25 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-08-20 17:00:00 |  |  |  |  | 2014-09-13 17:00:00 | 2014-08-20 17:00:00 | 2014-08-20 17:00:00 | 1 |  |  |  |  |  | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 213
 | PON | 27100 | 271AA | PRJ00020256 | [NAME] FDH 271AA PON Build | Riverside Johnson Creek | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-03-03 07:18:49 |  | 2014-03-03 07:18:54 |  | TC-130271038 | 924857.03 | 398863.96 | 201096.81 |  |  |  |  | 2014-03-31 17:00:00 | 2014-06-24 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-23 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-09-26 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 721
 | VDSL | 27100 |  | PRJ00022067 | SHSD Johnson Creek Small [NAME] | Riverside Johnson Creek | [NAME] | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-25 12:42:41 |  | 2014-04-25 12:42:43 |  | TC-140271023 | 26206 | 14038.79 | 9798.73 |  |  | 2014-06-05 17:00:00 | 2015-03-31 17:00:00 |  |  | 2014-07-13 17:00:00 | 2015-05-08 17:00:00 |  |  |  | 2014-07-24 17:00:00 | 2015-05-19 17:00:00 | 2014-08-17 17:00:00 | 2015-06-12 17:00:00 | 2014-08-28 17:00:00 | 2015-06-23 17:00:00 |  | 0.363636363636364 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 Project on hold indefinitely. Moving EP due date out to 3/31/15 | 0
 |  | 27100 |  | PRJ00022268 | SHSD Johnson Creek IMT Emulator | Riverside Johnson Creek | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-04-30 15:41:08 |  | 2014-05-22 14:19:36 |  | TC-140271024 | 11043 | 10463.53 | 579.47 |  |  | 2014-06-13 17:00:00 | 2014-06-10 17:00:00 |  |  | 2014-07-11 17:00:00 | 2014-07-03 17:00:00 |  |  |  | 2014-07-22 17:00:00 | 2014-07-14 17:00:00 | 2014-08-15 17:00:00 | 2014-08-25 17:00:00 | 2014-08-26 17:00:00 | 2014-09-04 17:00:00 | 2014-09-04 17:00:00 | 1 |  |  | Access Equipment n/a |  |  |  |  |  |  |  | MPI Comment:  9/4 Customer Ready
 | PON | 57100 | 571AA | [NAME] | SHSD Build PON OSP FDH Area 571AA | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-09 11:07:13 |  | 2014-06-09 11:07:19 |  | TC-140571033 | 2126136 | 394355.74 | 99363.88 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-12-31 17:00:00 | 2014-12-31 17:00:00 |  |  |  |  | 2015-01-01 17:00:00 | 2015-01-01 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2015-01-09 17:00:00 |  | 2015-01-09 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 1608
 | PON | 57100 | 571AC | [NAME] | SHSD Build PON OSP FDH Area 571AC | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-06 15:29:55 |  | 2014-06-06 15:29:59 |  | TC-140571027 | 109643 | 93009.9 | 305.83 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 |  |  |  |  | 2014-09-27 17:00:00 | 2014-09-27 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-10-15 17:00:00 |  | 2014-10-29 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 118
 | PON | 57100 | 571AE | PRJ00020750 | SHSD Build PON OSP FDH Area 571AE | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-06 15:29:54 |  | 2014-06-06 15:29:58 |  | TC-140571025 | 189572 | 98749.39 | 8825.48 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-10-10 17:00:00 | 2014-10-10 17:00:00 |  |  |  |  | 2014-10-11 17:00:00 | 2014-10-11 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-10-17 17:00:00 |  | 2014-10-17 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 164
 | PON | 57100 | 571AH | PRJ00020751 | SHSD Build PON OSP FDH Area 571AH | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-09 09:10:59 |  | 2014-06-09 09:11:01 |  | TC-140571032 | 819450 | 153991.49 | 46019.86 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-11-10 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  | 2014-11-11 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-11-18 17:00:00 |  | 2014-11-18 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 459
 | PON | 57100 | 571AJ | PRJ00020752 | SHSD Build PON OSP FDH Area 571AJ | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-09 09:10:59 |  | 2014-06-09 09:11:01 |  | TC-140571031 | 376634 | 53779.78 | 25398.48 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-11-10 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  | 2014-11-11 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-11-18 17:00:00 |  | 2014-11-18 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 256
 | PON | 57100 | 571AK | PRJ00020753 | SHSD Build PON OSP FDH Area 571AK | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-06-09 09:10:59 |  | 2014-06-09 09:11:01 |  | [NAME] | 940097 | 610836.29 | 48384.37 |  |  |  |  | 2014-06-12 17:00:00 | 2014-06-12 17:00:00 |  |  |  | 2014-09-26 17:00:00 | 2015-01-23 17:00:00 |  |  |  |  | 2014-09-27 17:00:00 | 2015-01-24 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2015-01-30 17:00:00 |  | 2015-02-13 17:00:00 |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB
 | ISP | 57100 |  | PRJ00020778 | SHSD Waterford CO DSA57100 PON ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-18 13:50:14 |  | 2014-07-18 13:57:22 |  | TC-140571023 | 244445 | 226389.32 | 7033.33 |  |  | 2014-07-14 17:00:00 | 2014-08-18 17:00:00 |  |  | 2014-08-21 17:00:00 | 2014-09-26 17:00:00 |  |  |  | 2014-09-01 17:00:00 | 2014-10-07 17:00:00 | 2014-09-27 17:00:00 | 2014-10-24 17:00:00 | 2014-10-08 17:00:00 | 2014-11-04 17:00:00 |  | 0.545454545454545 |  |  | Calix E7-2 (GPON4) |  |  | 2014-10-15 17:00:00 |  | 2014-10-15 17:00:00 |  |  | MPI Comment:  9/26 Submitted to NMC to provision/test/turnup E7's_x000D_ . | 0
 |  | 57100 |  | PRJ00020791 | SHSD Waterford MetaSwitch Class 5 | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-25 12:45:40 |  | 2014-04-25 12:45:42 |  | TC-140571022 | 82507.11 | 81506.64 | 1000.47 |  |  | 2014-05-22 17:00:00 | 2014-05-20 17:00:00 |  |  | 2014-06-12 17:00:00 | 2014-06-23 17:00:00 |  |  |  | 2014-06-23 17:00:00 | 2014-07-14 17:00:00 | 2014-07-17 17:00:00 | 2014-09-03 17:00:00 | 2014-07-28 17:00:00 | 2014-09-18 17:00:00 | 2014-09-18 17:00:00 | 1 |  |  | Access Equipment n/a |  |  |  |  |  |  |  | MPI Comment:  9/22 Marked as Customer Ready but [NAME] reported last week that there are timing slips [NAME], [NAME] and [NAME] are working on this issue. Sounds like they need a composite clock location on the BITS clock instead of a T1 interface. | 0
 | VDSL | 571AA | 571AA | PRJ00020846 | SHSD Waterford SM 1 VDSL2 ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-20 08:14:51 |  |  |  | TC-140571036 | 2513.6 | 2030.66 | 482.94 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/22  On hold indefinitely. 2015 build at best  HLDROM changed to 3/18/15 | 39
 | VDSL | 571AA | 571AA | PRJ00020847 | SHSD Waterford SM 2 VDSL2 ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-23 14:40:44 |  |  |  | TC-140571038 | 2513.2 | 2029.22 | 483.98 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/25 On hold indefinitely. HLDROM changed to 3/18/2015 | 20
 | VDSL | 571AA | 571AA | PRJ00020848 | SHSD Waterford SM 3 VDSL2 ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-23 14:40:45 |  |  |  | TC-140571037 | 2513.2 | 2058.49 | 454.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/22  On hold indefinitely.  HLDROM changed to 3/18/2015 | 28
 | VDSL | 571AA | 571AA | PRJ00020849 | SHSD Waterford SM 4 VDSL2 ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-23 14:40:45 |  |  |  | TC-140571040 | 2513.6 | 2058.89 | 454.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/25  On hold indefinitely. HLDROM changed to 3/18/2015 | 32
 | VDSL | 571AA | 571AA | PRJ00020850 | SHSD Waterford SM 5 VDSL2 ISP | Southeast Telephone | Waterford | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-23 14:40:46 |  |  |  | TC-140571039 | 2529.54 | 2074.83 | 454.71 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.181818181818182 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  8/25  On hold indefinitely. HLDROM changed to 3/18/2015 | 17
 | PON | 572AD | 572AD | PRJ00020769 | SHSD Build PON OSP FDH Area572AD | Southeast Telephone | Wind Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-16 11:02:37 |  | 2014-07-16 11:02:40 |  | TC-140572023 | 340835 | 23938.7 | 38650.98 |  |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2014-12-12 17:00:00 | 2014-12-12 17:00:00 |  |  |  |  | 2014-12-13 17:00:00 | 2014-12-13 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 263
 | PON | 57200 | 572AC | PRJ00020770 | SHSD Build PON OSP FDH Area572AC | Southeast Telephone | Wind Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-16 15:55:38 |  | 2014-07-16 15:55:39 |  | TC-140572025 | 1893747 | 113697.48 | 206629.91 |  |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2015-02-01 17:00:00 | 2015-02-01 17:00:00 |  |  |  |  | 2015-02-02 17:00:00 | 2015-02-02 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 1423
 | PON | 572AG | 572AG | PRJ00020773 | SHSD Build PON OSP FDH Area 572AG | Southeast Telephone | Wind Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-16 11:18:01 |  | 2014-07-16 11:18:02 |  | TC-140572022 | 272924 | 17502.48 | 34686.09 |  |  |  |  | 2014-07-17 17:00:00 | 2014-07-17 17:00:00 |  |  |  | 2014-12-05 17:00:00 | 2014-12-05 17:00:00 |  |  |  |  | 2014-12-06 17:00:00 | 2014-12-06 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 221
 | PON | 572AI | 572AI | PRJ00020775 | SHSD Build PON OSP FDH Area572AI | Southeast Telephone | Wind Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-18 12:09:48 |  | 2014-07-18 12:09:49 |  | TC-140572021 | 293897 | 27022.96 | 23972.44 |  |  |  |  | 2014-07-18 17:00:00 | 2014-07-18 17:00:00 |  |  |  | 2014-12-23 17:00:00 | 2014-12-23 17:00:00 |  |  |  |  | 2014-12-24 17:00:00 | 2014-12-24 17:00:00 |  | 0.454545454545455 |  |  |  |  |  |  |  |  |  |  | OSP Implementation Status:  9/26/14 - See SHSD Tracking sheet.EB | 241
 | ISP | 08600 |  | PRJ00020776 | SHSD PON ISP Wind Lake CO 57200 | Southeast Telephone | Wind Lake | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-18 13:50:14 |  | 2014-07-18 13:50:15 |  | TC-140572027 | 142058 | 106870.58 | 22280.16 |  |  | 2014-07-25 17:00:00 | 2014-08-25 17:00:00 |  |  | 2014-09-04 17:00:00 | 2014-10-22 17:00:00 |  |  |  | 2014-09-15 17:00:00 | 2014-11-02 17:00:00 | 2014-10-11 17:00:00 | 2014-11-28 17:00:00 | 2014-10-22 17:00:00 | 2014-12-09 17:00:00 |  | 0.454545454545455 |  |  | Calix E7-2 (GPON4) |  |  |  |  |  |  |  | MPI Comment:  9/26 Power cut for E7's scheduled for 10/2. | 0
 | PON | 13100 | 131AA | PRJ00020628 | SHSD Elkhorn 131AA OSP build | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-15 07:47:16 |  | 2014-05-15 07:47:18 |  | TC-140131024 | 2165798 | 476461.74 | 22018.71 |  |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-11-28 17:00:00 | 2014-11-28 17:00:00 |  |  |  |  | 2014-11-29 17:00:00 | 2014-11-29 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-12-05 17:00:00 |  | 2014-12-05 17:00:00 |  |  | MPI Comment:  9/16 Conduit and drilling 40% complete. Aerial cable placement 12% complete. Buried cable placement 6% complete. OSP build completion date is 11/28.
 | PON | 13100 | 131AB | PRJ00020629 | SHSD Elkhorn 131AB OSP build | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-15 10:54:34 |  | 2014-05-15 10:54:36 |  | TC-140131039 | 574840 | 378370.18 | -193.8 |  |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-08-29 17:00:00 | 2014-08-29 17:00:00 |  |  |  |  | 2014-08-30 17:00:00 | 2014-08-30 17:00:00 |  | 0.454545454545455 |  |  |  |  |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | MPI Comment:  8/29 FDH AB is built, spliced, tested, and turned over to PRS team for loading into Martens. PON cut sheets forwarded to [NAME].
 | PON | 13109 | 131AI | PRJ00020630 | SHSD Elkhorn 131CB OSP build | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-05-15 10:54:35 |  | 2014-05-15 10:54:37 |  | TC-140131025 | 858298 | 560592.81 | 3822.11 |  |  |  |  | 2014-06-05 17:00:00 | 2014-06-05 17:00:00 |  |  |  | 2014-09-12 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  | 2014-09-13 17:00:00 | 2014-09-16 17:00:00 | 2014-09-16 17:00:00 | 1 |  |  |  |  |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | FDH name change from 131AI to 131CB per OSPE.
 | ISP | 13100 |  | [NAME] | SHSD 13100 Elkhorn CO ISP | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-18 13:50:15 |  | 2014-07-18 13:50:16 |  | TC-140131030 | 361841 | 327817.01 | 5.37 |  |  | 2014-07-09 17:00:00 | 2014-07-08 17:00:00 |  | 2014-09-08 17:00:00 | 2014-08-12 17:00:00 | 2014-09-18 17:00:00 |  |  | 2014-09-17 17:00:00 | 2014-08-23 17:00:00 | 2014-09-22 17:00:00 | 2014-09-16 17:00:00 | 2014-10-03 17:00:00 | 2014-09-27 17:00:00 | 2014-10-14 17:00:00 |  | 0.818181818181818 |  |  | Calix E7-2 (GPON4) |  |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | IPNE Status:  USRNJP_092214 - NMC Handoff complete. | 0
 | ISP | 13100 |  | [NAME] | SHSD New Site - West Street ISP | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:44 |  |  |  | TC-140131027 | 556.75 | 102.08 | 454.67 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates to 5/1/15
 | ISP | 13109 | 131AI | PRJ00020636 | SHSD 13109 Harvest Way ISP | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-07-18 13:50:15 |  | 2014-07-18 13:50:17 |  | TC-140131034 | 78876.31 | 47622.39 | 29428.77 |  |  | 2014-07-14 17:00:00 | 2014-08-08 17:00:00 |  |  | 2014-08-27 17:00:00 | 2014-09-18 17:00:00 |  |  |  | 2014-09-07 17:00:00 | 2014-09-26 17:00:00 | 2014-10-02 17:00:00 | 2014-10-21 17:00:00 | 2014-10-13 17:00:00 | 2014-11-01 17:00:00 |  | 0.636363636363636 |  |  | Calix E7-2 (GPON4) |  |  | 2014-10-10 17:00:00 |  | 2014-10-29 17:00:00 |  |  | MPI Comment:  9/26 Submitted to NMC today.
 | VDSL | 13130 |  | PRJ00020639 | SHSD 13130 New Site First avenue Apts | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:45 |  |  |  | TC-140131028 | 994.93 | 494.93 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates out to 5/1/15
 | VDSL | 13131 |  | PRJ00020640 | SHSD 13131 New Site [NAME] | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:45 |  |  |  | TC-140131029 | 920.08 | 420.08 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15  No change. Project on hold. Will be looked at on a case by case basis. New HLDROM due date is 5/1/15
 | VDSL | 13132 |  | [NAME] | SHSD 13132 New Site Hartwell Street | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:46 |  |  |  | TC-140131032 | 699.81 | 199.81 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. New HLDROM due date is 5/1/15
 | VDSL | 13133 |  | PRJ00020642 | SHSD 13133 New Site S. Wisconsin St | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:46 |  |  |  | TC-140131033 | 621.98 | 121.98 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date.
 | VDSL | 13134 |  | PRJ00020643 | SHSD 13134 New Site Hazel Ridge Road | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:46 |  |  |  | TC-140131036 | 901.07 | 401.07 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
 | VDSL | 13135 |  | [NAME] | SHSD 13135 New Site Park Street | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:28:46 |  |  |  | TC-140131042 | 681.7 | 181.7 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
 | VDSL | 13136 |  | [NAME] | SHSD 13136 New Site [NAME] | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:25:02 |  |  |  | TC-140131038 | 873.95 | 373.95 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
 | VDSL | 13137 |  | PRJ00020679 | SHSD 13137 New Site W Market North | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:25:02 |  |  |  | TC-140131023 | 850.64 | 350.64 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. Moved HLDROM due dates to 4/17/15
 | VDSL | 13138 |  | PRJ00020680 | SHSD 13138 New Site W Market South | State Long Distance | Elkhorn | WI | PRC ISP-OSP Template | Program - SHSD | 2014-01-13 12:25:02 |  |  |  | TC-140131040 | 756.78 | 256.78 | 500 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.0909090909090909 |  |  |  |  |  |  |  |  |  |  | MPI Comment:  9/15 No change. Project on hold. Will be looked at on a case by case basis. 5/1/15 HLDROM due date
 | ISP | 46500 | 465AA, AE, AF, AJ, AD | PRJ00020444 | SHSD Monroe CO PON ISP | UTELCO | Monroe | WI | PRC ISP Only | Program - SHSD | 2014-07-18 14:29:08 |  | 2014-07-18 14:29:09 |  | TC-130465069 | 159311 | 158685.52 | 625.48 |  |  | 2014-05-16 17:00:00 | 2014-05-15 17:00:00 |  |  | 2014-07-20 17:00:00 | 2014-08-22 17:00:00 |  |  |  | 2014-07-31 17:00:00 | 2014-08-25 17:00:00 | 2014-08-28 17:00:00 | 2014-09-25 17:00:00 | 2014-09-08 17:00:00 | 2014-10-06 17:00:00 |  | 0.666666666666667 |  |  | Calix E7-2 (GPON4) |  |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/22/14 - NMC sent spam of E7 configurations in the Monroe CO.  ISP is good to go for AD, AE, AF, AA, and AJ.
 | PON | 46500 | 465AA | [NAME] | SHSD Monroe FDH 465AA PON Build | UTELCO | Monroe | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-16 14:55:45 |  | 2014-04-16 14:55:47 |  | TC-130465070 | 917679 | 600490.39 | -423.61 |  |  | 2014-06-14 17:00:00 | 2014-05-29 17:00:00 | 2014-05-15 17:00:00 | 2014-05-15 17:00:00 | 2014-07-21 17:00:00 | 2014-09-02 17:00:00 |  | 2014-11-10 17:00:00 | 2014-11-06 17:00:00 |  |  |  |  | 2014-12-25 17:00:00 | 2014-11-07 17:00:00 |  | 0.636363636363636 |  |  |  |  |  | 2014-11-07 17:00:00 |  | 2014-11-07 17:00:00 |  |  | IPSC Status:  ISP Construction completed on 8/27.
 | PON | 46500 | 465AE | PRJ00020446 | SHSD Monroe FDH 465AE PON Build | UTELCO | Monroe | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-16 09:29:59 |  | 2014-04-16 09:30:00 |  | TC-130465068 | 149612 | 138656.16 | -67.83 |  |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-30 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  | 2014-10-31 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 1 |  |  |  |  |  | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/23/14 - The OSP Construction task has been marked completed.  CCRD.
 | PON | 46500 | 465AF | PRJ00020447 | SHSD Monroe FDH 465AF PON Build | UTELCO | Monroe | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-16 14:55:45 |  | 2014-04-16 14:55:48 |  | TC-130465063 | 323936 | 309714.98 | -226.87 |  |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 | 1 |  |  |  |  |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/22/14 - NMC Sent Spam for E7 config(s).  ISP and OSP complete.  CCRD.
 | PON | 46500 | [NAME] | PRJ00020449 | SHSD Monroe FDH [NAME] | UTELCO | Monroe | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-16 09:31:42 |  | 2014-04-16 09:31:43 |  | TC-130465067 | 144781 | 56194.03 | -644.33 |  |  | 2014-05-04 17:00:00 | 2014-06-05 17:00:00 | 2014-05-04 17:00:00 | 2014-05-12 17:00:00 | 2014-06-10 17:00:00 | 2014-09-02 17:00:00 |  | 2014-10-29 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  | 2014-12-15 17:00:00 | 2014-10-10 17:00:00 |  | 0.636363636363636 |  |  |  |  |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | MPI Comment:  9/17/14 - Tasks updated to reflect 10/10 CCRD date.  NMC work is not necessary out of east switch.  The Calix for the east switch is in the Monroe CO and is being configured under the ISP project.
 | PON | 46541 | 465CG | PRJ00020450 | SHSD Monroe FDH 465CG PON Build | UTELCO | Monroe | WI | PRC ISP-OSP Template | Program - SHSD | 2014-04-16 09:30:32 |  | 2014-04-16 09:30:34 |  | TC-130465066 | 195906 | 154393.58 | -100.38 |  |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-12 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-17 17:00:00 | 2014-09-17 17:00:00 | 1 |  |  |  |  |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | MPI Comment:  9/17/14 - The OSP Construction task has been marked completed.  CCRD.  ISP NMC Config is currently with NMC.
 | PON | 46541 | 465CA | PRJ00020452 | SHSD Monroe FDH 465CA PON Build | UTELCO | Monroe | WI | PRC OSP Only Template | Program - SHSD | 2014-04-16 09:32:21 |  | 2014-04-16 09:32:23 |  | TC-130465065 | 208531 | 98124.25 | -995.06 |  |  | 2014-05-12 17:00:00 | 2014-06-05 17:00:00 | 2014-05-12 17:00:00 | 2014-05-14 17:00:00 | 2014-07-31 17:00:00 | 2014-09-04 17:00:00 |  | 2014-10-31 17:00:00 | 2014-12-11 17:00:00 | 2014-11-01 17:00:00 | 2014-09-04 17:00:00 | 2014-12-04 17:00:00 | 2014-10-01 17:00:00 | 2014-12-15 17:00:00 | 2014-12-12 17:00:00 |  | 0.666666666666667 |  |  |  |  |  | 2014-12-12 17:00:00 |  | 2014-12-12 17:00:00 |  |  | OSP Implementation Status:  Construction complete due 10/30/14 currently on track.
 | PON | 46500 | 465AD | PRJ00020453 | SHSD Monroe FDH [NAME] | UTELCO | Monroe | WI | PRC OSP Only Template | Program - SHSD | 2014-04-16 14:55:44 |  | 2014-04-16 14:55:47 |  | TC-130465062 | 736660 | 657311.55 | 2488.12 |  |  |  |  | 2014-05-04 17:00:00 | 2014-05-13 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-09-22 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-09-23 17:00:00 | 2014-09-23 17:00:00 | 1 |  |  |  |  |  | 2014-09-29 17:00:00 | 2014-09-29 17:00:00 | 2014-09-26 17:00:00 |  |  | MPI Comment:  9/29/14 - $2500 was added and Reba was notified
 | PON | 46541 | 465CF | [NAME] | SHSD Monroe FDH 465CF PON Build | UTELCO | Monroe | WI | PRC OSP Only Template | Program - SHSD | 2014-04-16 09:31:17 |  | 2014-04-16 09:31:18 |  | TC-130465064 | 131393 | 80346.81 | -57.09 |  |  |  |  | 2014-05-04 17:00:00 | 2014-05-09 17:00:00 |  |  |  | 2014-10-29 17:00:00 | 2014-10-09 17:00:00 |  |  |  |  | 2014-10-30 17:00:00 | 2014-10-10 17:00:00 |  | 0.666666666666667 |  |  |  |  |  | 2014-10-10 17:00:00 |  | 2014-10-10 17:00:00 |  |  | OSP Implementation Status:  Construction complete due 10/30/14 currently on track.
 | ISP | 03558 | 035BB, BC | PRJ00023761 | SHSD PON ISP DSA 03558 | [NAME] | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-08-01 15:08:10 |  |  |  | TC-140035046 | 2500 | 248.72 | 2251.28 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | PON | [NAME] | [NAME] | PRJ00023762 | SHSD PON Build for FDH EB | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:25 |  |  |  | TC-140035047 | 5914 | 325.26 | 5588.74 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AE.  PON feed is planned from DSA 03509
 | PON | FDHAH | 035AH | PRJ00023763 | SHSD PON Build for FDH AH | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:13 |  |  |  | TC-140035048 | 29965 | 471.54 | 29493.46 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AH.  PON feed is planned from DSA 03500 [NAME]
 | PON | 035DB | 035DB | PRJ00023764 | SHSD PON Build for FDH DB | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:14 |  |  |  | TC-140035049 | 9628 | 152.11 | 9475.89 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AO.  PON feed is planned from DSA 03565
 | PON | 035CB | 035CB | [NAME] | SHSD PON Build for FDH CB | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:13 |  |  |  | TC-140035045 | 5942 | 297.16 | 5644.84 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AR.  PON feed is planned from DSA 03550 or CO
 | PON | 035CC | 035CC | PRJ00023766 | SHSD PON Build for FDH CC | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:13 |  |  |  | TC-140035043 | 5011 | 243.64 | 4767.36 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AS.  PON feed is planned from DSA 03550 or CO
 | PON | 035BC | 035BC | PRJ00023767 | SHSD PON Build for FDH BC | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:13 |  |  |  | TC-140035041 | 8113 | 279.6 | 7833.4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AT.  PON feed is planned from DSA 03558
 | PON | 035BB | 035BB | PRJ00023768 | SHSD PON Build for FDH BB | [NAME] | [NAME] | WI | PRC OSP Only Template | Program - SHSD | 2014-09-12 15:13:13 |  |  |  | TC-140035040 | 7428 | 336.61 | 7091.39 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.166666666666667 |  |  |  |  |  |  |  |  |  |  | Build PON Fiber for FDH AU.  PON feed is planned from DSA 03558
 | ISP | 03509 | [NAME] | PRJ00023769 | SHSD PON ISP DSA 03509 | [NAME] | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-08-01 15:08:11 |  |  |  | TC-140035050 | 2500 | 169.62 | 2330.38 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 03550 | 035CB, CC | PRJ00023770 | SHSD PON ISP DSA 03550 | [NAME] | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-08-01 15:09:02 |  |  |  | TC-140035051 | 2500 | 227.91 | 2272.09 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 03565 | 035DB | PRJ00023771 | SHSD PON ISP DSA 03565 | [NAME] | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-08-01 15:09:02 |  |  |  | TC-140035042 | 2500 | 101.77 | 2398.23 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.222222222222222 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | MPI Comment:  9/22/14 - The HLDROM - BSE task has been marked completed
 | ISP | 03500 | 035AH | PRJ00023772 | SHSD PON ISP 03500 [NAME] | [NAME] | [NAME] | WI | PRC ISP Only | Program - SHSD | 2014-08-01 15:09:02 |  |  |  | TC-140035044 | 2500 | 160.22 | 2339.78 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.111111111111111 |  |  | Calix E7-2 (GPON8) |  |  |  |  |  |  |  | PON ISP at Waunakee CO to support FDH AH and access agg.