Spreadsheet: 42044d1240584146-comparing-workbooks-for-duplicate-data-jobs-with-operations-in-the-past-2-23-09
Sheet: Plant Section Sort

[NAME] | Order | Description | User Status | [NAME] | MAT | Work Center | Oper/Act | System Cond | Operation Short Text | Earlt Start Dte | Dup
1A | 2248654 | MI-Replace thinned pipe (42-074-03) | S | 3 | 32 | Inspection | 40 |  | Approve dwgs, WQCF, & Specs. | 2009-02-19 00:00:00
1A | 2248654 | " | S | 3 | 32 | Plant Engineer | 45 |  | Material  Procurement | 2009-02-19 00:00:00
1A | 2260616 | N/S PIPERACK AT ROADWAY STEAM LEAK FCC | S | 3 | 56 | Team Industrial Services | 25 |  | Repair Leak | 2009-02-16 00:00:00
1A | 2425874 | TEAM-Repump N4 S/U steam clamp. | S | 2 | 14 | Team Industrial Services | 20 |  | TEAM-Repump N4 S/U steam clamp. | 2009-02-17 00:00:00
2B | 2391343 | FRF2 SV0803 E-121,EXCH SHELL SIDE | S | 3 | 33 | Hard Trades | 45 |  | OBTAIN PERMITS / SIGN IN ON UNIT | 2009-02-19 00:00:00
2B | 2391343 | " | S | 3 | 33 | Hard Trades | 50 |  | REPLACE SAFETY | 2009-02-19 00:00:00
2B | 2391343 | " | S | 3 | 33 | Equipment Operator | 50 |  | PICKER REQUIRED TO REPLACE SAFETY | 2009-02-19 00:00:00
2B | 2391343 | " | S | 3 | 33 | Hard Trades | 60 |  | REMOVE LOTO | 2009-02-19 00:00:00
2B | 2414889 | Insulate sv 7461 on 641 tk | S | 3 | 56 | [NAME] | 20 |  | Insulate sv 7461 at 641 tk | 2009-02-18 00:00:00
3B | 2369434 | *Mercury vapor lights at F1 heater not w | S | 3 | 3 | Electrician | 20 |  | Mercury vapor lights at F1 heater not wo | 2009-02-19 00:00:00
3B | 2369434 | " | S | 3 | 3 | Hertz and Rain for Rent | 30 |  | rent a 60 foot manreach from hertz | 2009-02-19 00:00:00
3B | 2417219 | 7-K-2 repair  Compressor | S | 2 | 4 | AIM MILLWRIGHT | 82 |  | INSTALL [NAME] | 2009-02-18 00:00:00
3B | 2417219 | " | S | 2 | 4 | AIM MILLWRIGHT | 82 |  | INSTALL CYLINDERS | 2009-02-18 00:00:00
3B | 2417219 | " | S | 2 | 4 | AIM MILLWRIGHT | 82 |  | INSTALL SUCTION BOTTLE | 2009-02-17 00:00:00
4A | 2422099 | UTIL SV7222 E-1001B,LUBE OIL CLR N-1 | S | 3 | 3 | Operator | 20 |  | LOTO / Issue Permit | 2009-01-20 00:00:00
4A | 2422099 | " | S | 3 | 3 | [NAME] | 20 |  | LOTO / Obtain Permit | 2009-01-20 00:00:00
4A | 2422099 | " | S | 3 | 3 | [NAME] | 30 |  | Pull 3/4" x 1" PSV, Install Plugs | 2009-01-20 00:00:00
4A | 2422099 | " | S | 3 | 3 | Machinist | 40 |  | Service PSV | 2009-01-20 00:00:00
4A | 2422099 | " | S | 3 | 3 | [NAME] | 50 |  | Reinstall 3/4" x 1" PSV | 2009-01-28 00:00:00
4A | 2422099 | " | S | 3 | 3 | Operator | 60 |  | Remove LOTO / Close Permit | 2009-01-28 00:00:00
4A | 2422099 | " | S | 3 | 3 | [NAME] | 60 |  | Remove LOTO / Close Permit | 2009-01-28 00:00:00
4A | 2422783 | ELECTRIC DIST, BATTERY PM (FEB) | S | 3 | 1 | Electrician | 10 |  | [NAME] | 2009-02-17 00:00:00
5D | 2441149 | MP [NAME] hang 2 whiteboards | S | 3 | 26 | MP [NAME] | 20 |  | M. P. to hang whiteboards | 2009-02-11 00:00:00
5A | 2444981 | connections on 1/2 ton hoists[ electric] | WKS | 3 | 3 | ELECTRIC | 20 |  | connections on 1/2 ton hoists[ electric] | 2009-03-16 00:00:00
6B | 2464268 | Add valved tee on 8" FGDU Rundown line N | S | 3 | 3 | JJW CAD | 20 |  | Field verify, sketch, BOM | 2009-04-13 00:00:00
1B | 2441129 | CCR SV8143 K-02A,  1ST STG DSCH | S | 3 | 3 | MACH | 70 |  | Service PSV - 4" 600# standard | 2009-04-09 00:00:00
2B | 2422071 | ***FRF2 SV0717 E-112A,EXTRMIX-HPFLASH OH | S | 3 | 33 | MACH | 70 |  | REPAIR SAFETY | 2009-04-09 00:00:00