Spreadsheet: 719791d1613815686-display-tasks-planned-for-coming-week-project-v2
Sheet: Sheet1

Reference | WBS | Task Name | Start | Finish | Percent Complete
MP | 1 | Feeding Area OH 2020 As Of Today | 2020-12-09 00:00:00 | 2021-05-30 00:00:00 | 0.7725046826277139
SP | 1.1 | Feeding table conveyor 1 to Feeding table conveyor 5 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125 |  |  |  | TASKS IN PROGRESS
SP | 1.1.1 | Feeding table conveyor 1 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125 |  |  |  | TASKS IN PROGRESS TO-DATE
C | 1.1.1.1 | Condition monitoring and dismantling | 2020-12-23 00:00:00 | 2020-12-25 00:00:00 | 1 |  |  |  | TASKS COMPLETED TO-DATE
C | 1.1.1.2 | Repair and Fabrication | 2020-12-26 00:00:00 | 2021-01-30 00:00:00 | 1
C | 1.1.1.3 | Assembling | 2021-01-16 00:00:00 | 2021-01-31 00:00:00 | 0.7 |  |  |  |  |  |  |  | EXPECTED RESULTS
SP | 1.1.2 | Feeding table conveyor 2 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125 |  |  |  | TASKS PLANNED FOR COMING WEEK |  |  |  | TASKS PLANNED FOR COMING WEEK
C | 1.1.2.1 | Condition monitoring and dismantling | 2020-12-23 00:00:00 | 2020-12-25 00:00:00 | 1 |  |  |  | Description | Date |  |  | Description | Date
C | 1.1.2.2 | Repair and Fabrication | 2020-12-26 00:00:00 | 2021-01-30 00:00:00 | 1
C | 1.1.2.3 | Assembling | 2021-01-16 00:00:00 | 2021-01-31 00:00:00 | 0.7
SP | 1.1.3 | Feeding table conveyor 3 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125
C | 1.1.3.1 | Condition monitoring and dismantling | 2020-12-23 00:00:00 | 2020-12-25 00:00:00 | 1
C | 1.1.3.2 | Repair and Fabrication | 2020-12-26 00:00:00 | 2021-01-30 00:00:00 | 1
C | 1.1.3.3 | Assembling | 2021-01-16 00:00:00 | 2021-01-31 00:00:00 | 0.7
SP | 1.1.4 | Feeding table conveyor 4 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125
C | 1.1.4.1 | Condition monitoring and dismantling | 2020-12-23 00:00:00 | 2020-12-25 00:00:00 | 1
C | 1.1.4.2 | Repair and Fabrication | 2020-12-26 00:00:00 | 2021-01-30 00:00:00 | 1
C | 1.1.4.3 | Assembling | 2021-01-16 00:00:00 | 2021-01-31 00:00:00 | 0.7
SP | 1.1.5 | Feeding table conveyor 5 | 2020-12-23 00:00:00 | 2021-01-31 00:00:00 | 0.9125
C | 1.1.5.1 | Condition monitoring and dismantling | 2020-12-23 00:00:00 | 2020-12-25 00:00:00 | 1
C | 1.1.5.2 | Repair and Fabrication | 2020-12-26 00:00:00 | 2021-01-30 00:00:00 | 1
C | 1.1.5.3 | Assembling | 2021-01-16 00:00:00 | 2021-01-31 00:00:00 | 0.7
SP | 1.2 | FE201 to FE246 | 2020-12-09 00:00:00 | 2021-05-18 00:00:00 | 0.8742718949196322
SP | 1.2.1 | Conveyor FE 201 | 2020-12-09 00:00:00 | 2021-02-15 00:00:00 | 0.9440559440559441
C | 1.2.1.1 | Condition monitoring and dismantling | 2020-12-09 00:00:00 | 2021-02-15 00:00:00 | 1
C | 1.2.1.2 | Repair and Fabrication | 2020-12-28 00:00:00 | 2021-02-15 00:00:00 | 1
C | 1.2.1.3 | Assembling | 2021-01-01 00:00:00 | 2021-02-15 00:00:00 | 0.8
SP | 1.2.2 | Conveyor FE 202 | 2021-04-09 00:00:00 | 2021-04-15 00:00:00 | 0.9440559440559441
C | 1.2.2.1 | Condition monitoring and dismantling | 2020-12-09 00:00:00 | 2021-02-15 00:00:00 | 1
C | 1.2.2.2 | Repair and Fabrication | 2020-12-28 00:00:00 | 2021-02-15 00:00:00 | 1
C | 1.2.2.3 | Assembling | 2021-01-01 00:00:00 | 2021-02-15 00:00:00 | 0.8
SP | 1.2.3 | Conveyor FE 203 | 2021-03-01 00:00:00 | 2021-03-15 00:00:00 | 1
C | 1.2.3.1 | Condition monitoring and dismantling | 2021-02-22 00:00:00 | 2021-03-02 00:00:00 | 0
C | 1.2.3.2 | Repair and Fabrication | 2021-02-24 00:00:00 | 2021-03-05 00:00:00 | 0
C | 1.2.3.3 | Assembling | 2021-03-01 00:00:00 | 2021-03-10 00:00:00 | 0.2