Spreadsheet: 771353d1646643299-cannot-edit-gannt-calendar-manually-copy-of-production-programme-draft
Sheet: Trusses

 | [PROJECT NAME] - Construction Gantt chart Excel template | TRUSSES (2 OPERATIVES)
 |  |  |  |  |  | DELIVERY DATE, MINUS END DATE, MINUS ALLOCATED WORK DAYS | FROM LABOUR HOURS | MINUS 5 DAYS PRIOR TO DELIVERY DATE, MINUS 7 WITH WINDOWS | FROM PROGRAMME
 |  | TRUSSES MANUFACTURE TIME |  |  |  |  |  |  |  |  |  |  | Project start date: |  |  |  |  |  | 2022-02-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5
 |  | MADE
 | TYPE |  |  |  | TASK NAME | START DATE | WORK DAYS | END DATE | DELIVERY DATE | % | ESTIMATED COST | ACTUAL COST
 | S | P5816 | Sageston | 61-62 | truss |  | 2.6 |  | 2022-02-07 00:00:00 | 1
 | S | P5816 | Sageston | 63-64 | truss |  | 2.6 |  | 2022-03-07 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 8 | truss |  | 1.5 |  | 2022-03-07 00:00:00 | 1 | 80000 | 90000
 | S | P5736 | County Flats | Block 5 | truss |  | 0 |  | 2022-03-01 00:00:00 | 1
 | S | P5736 | County Flats | Block 7 | truss |  | 5.2 |  | 2022-03-01 00:00:00 | 1
 | S | P5816 | Sageston | 95-96 | truss |  | 3.3 |  | 2022-03-07 00:00:00 | 1 | 80000 | 90000
 | S | P5624 | [NAME] | Plot 9 | truss |  | 1.5 |  | 2022-03-14 00:00:00 | 1
 | S | P5816 | Sageston | 93-94 | truss |  | 3.9 |  | 2022-03-21 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 10 | truss |  | 1.5 |  | 2022-03-28 00:00:00 | 1
 | S | P5816 | Sageston | 92 | truss |  | 2.6 |  | 2022-04-04 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 11 | truss |  | 2 |  | 2022-04-11 00:00:00 | 1
 | S | P5816 | Sageston | 65-66 | truss |  | 1.8 |  | 2022-04-18 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 12 | truss |  | 2 |  | 2022-04-25 00:00:00 | 1
 | S | P5756 | Brocastle | Plots 1 - 6 | truss |  | 0 |  | 2022-05-01 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 13 | truss |  | 2 |  | 2022-05-09 00:00:00 | 1
 | S | P5816 | Sageston | 88-91 | truss |  | 1.6 |  | 2022-05-09 00:00:00 | 1
 | S | P5816 | Sageston | 86-87 | truss |  | 2.6 |  | 2022-05-23 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 14 | truss |  | 2 |  | 2022-05-23 00:00:00 | 1
 | S | P5816 | Sageston | 67-68 | truss |  | 2.6 |  | 2022-06-06 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 15 | truss |  | 2 |  | 2022-06-06 00:00:00 | 1
 | S | P5784 | Sir Ivors | Block | truss |  | 0 |  | 2022-06-06 00:00:00 | 1
 | S | P5816 | Sageston | 84-85 | truss |  | 2.8 |  | 2022-06-20 00:00:00 | 1
 | S | P5624 | [NAME] | Plot 16 | truss |  | 2 |  | 2022-06-20 00:00:00 | 1
 | S | P5812 | Pentwyn | Block | truss ??????? |  | 0 |  | 2022-06-27 00:00:00 | 1
 | S | P5816 | Sageston | 82-83 | truss |  | 2.6 |  | 2022-07-04 00:00:00 | 1
 | S | P5816 | Sageston | 80-81 | truss |  | 2.6 |  | 2022-07-18 00:00:00 | 1
 | S | P5816 | Sageston | 69-70 | truss |  | 2.6 |  | 2022-08-01 00:00:00 | 1
 | S | P5816 | Sageston | 78-79 | truss |  | 2.6 |  | 2022-08-15 00:00:00 | 1
 | S | P5816 | Sageston | 73-74 | truss |  | 2.6 |  | 2022-08-29 00:00:00 | 1
 | S | P5816 | Sageston | 71-72 | truss |  | 2.6 |  | 2022-09-12 00:00:00 | 1
 | S | P5816 | Sageston | 76-77 | truss |  | 3.3 |  | 2022-09-26 00:00:00 | 1
 | S | P5816 | Sageston | 75 | truss |  | 1.7 |  | 2022-10-13 00:00:00 | 1
 | S | P5816 | Sageston | 97-100 | truss |  | 3.5 |  | 2022-10-27 00:00:00 | 1