Spreadsheet: 58335d1258596795-matching-cells-backlog-test
Sheet: Sheet1

Work Order | Description | Location | Work Type | Status | Priority | [NAME] | Classification |  |  | [NAME] to go in column H
101135 | Build entering sleeve for 2nd stage | 63C001 | RM | WMATL | 1 | DBAHNSEN | ROTATING: Rotating Equipment |  |  | FIXED: Fixed Equipment | JMAY
101440 | Reformate Splitter - Install Isolation Blinds | 63T201 | RM | WPLAN | 1 | JMAY | FIXED: Fixed Equipment |  |  | I&E: Instrument and Electrical | MTILLIS
102013 | zero and cal FI-3097 | 63INSTRUMENT | RM | WPLAN | 1 | MTILLIS |  |  |  | INSUL: Insulation | JMAY
105483 | LPG Gas Trap | 32PIPE-WATER | RM | WPLAN | 1 | JMAY |  |  |  | OTHER: Time off, Stores, Grounds, Purchases, Etc... | JELLEVEN
106573 | PDI-3255 Zero and Calibrate as needed. | 63INSTRUMENT | RM | WPLAN | 1 | MTILLIS |  |  |  | ROTATING: Rotating Equipment | DBAHNSEN
106574 | 63inst catalyst loading valve | 63INSTRUMENT | RM | WPLAN | 1 | MTILLIS |  |  |  | SCAFFOLD: Scaffolding | JMAY
106588 | P-205 will not start | 35P205 | RM | WPLAN | 2 | DBAHNSEN |  |  |  | TOOLS: Tools
1788 | Install new Sample line from Nash to A-200 | 35INSTRUMENT | RM | WPLAN | 1 | BZUBER
1789 | Install new Sample line from SRU to A-200 | 35INSTRUMENT | RM | WPLAN | 1 | BZUBER
18764 | Repair Voc Leak requested by EMS (priority 1) | 63PIPE-PROC | VOC | WPCOND | 1 | JMAY
19173 | Install elect supply for pump upgrade | 63ELECTRICAL | RM | WSCHD | 1 | BZUBER
20830 | Reapir Voc Leak requested by EMS (priority 1) | 63PIPE-PROC | VOC | WPCOND | 1 | JMAY
29746 | Replace caustic block valves @ 35TK100 in NaSH Unit | 35PIPE-PROC | RM | WPCOND | 2 | JMAY
29965 | Regrout the top north east side of pit next to pump. | 603500 | RM | WPLAN | 1 | SMOORE
34746 | Fire proofing on structure needs repaired (BROCK) | 63R562 | RM | WPLAN | 1 | JMAY
40019 | Upgrade seal with Dual Unpresurized Cartrdge Seal | 63P021 | RM | MOC | 1 | SMOORE
40020 | Ugrade seal with Dual [NAME] seal | 63P020 | RM | MOC | 1 | SMOORE
51627 | Reformer tubing and tubing tray integrity program | 606300 | RM | PCOMP | 1 | BZUBER
60226 | Upgrade pump during TAR | 63P010 | RM | WMATL | 1 | SMOORE
63182 | Insulation is damaged and hanging off tower. Need to remove/repair as soon as possible | 63T201 | SAF | WPLAN | 1 | JMAY
63183 | Insulation is damaged and hanging off tower. Need to remove/repair as soon as possible | 63T202 | SAF | WPLAN | 1 | JMAY
65526 | Install temp chiller for net gas refrigeration | 606300 | RM | WPLAN | 1 | JMAY
72462 | Install safety cable on valve chain operators throughout unit. | 606300 | SAF | WPLAN | 1 | JMAY
72464 | Install safety cables on chain operators throughout unit. | 603200 | SAF | WPLAN | 1 | JMAY
74408 | Install vibration probes on gearbox. | 32CG3319 | RM | WPLAN | 1 | MTILLIS
74957 | Add hand rails at 63C001 | 606300 | SAF | INPLAN | 1 | JMAY
7830 | Nash Unit build access to water wash the tail gas from D-100 from D-102 | 603500 | RM | WPLAN | 1 | JELLEVEN
78487 | Install vibration probes on 32-CG-3319 [NAME] | 32INSTRUMENT | RM | WMATL | 1
80837 | Sulfur pot handles. | 35PIPE-PROC | RM | WPLAN | 1 | JMAY
83143 | No access to view ports on heater. | 63H31 | RM | WPLAN | 1 | JMAY
83144 | No access to viewports on heater | 63H26 | RM | WPLAN | 1 | JMAY
83145 | No access to viewports on heater | 63H27 | RM | WPLAN | 1 | JMAY
83466 | Repair VOC Leak requested by EMS(priority 1) | 63PIPE-PROC | VOC | WPCOND | 1 | JMAY
84254 | repair pipe supports on pump as needed | 63P020 | RM | WSCHD | 1 | SMOORE
84299 | Repair high pressure condensate return piping. | 35PIPE-STEAM | RM | WPCOND | 2 | JMAY
87022 | Pump base needs repair/ machined | 63P017 | RM | WMATL | 1 | SMOORE
88698 | [NAME] and steam to West Flare analyzer house | 35AL5820 | RM | WPLAN | 1 | JMAY
91439 | Repair VOC Leak requested by EMS(priority 1) | 32PIPE-PROC | VOC | WPCOND | 1 | JMAY
93829 | Replace lights and sockets at steam drum | 63ELECTRICAL | RM | WPLAN | 1 | MTILLIS
93833 | repair elbow in oil line that is leaking from the oil filter. | 32F649 | RM | WPLAN | 1 | JMAY
94710 | zero and cal | 32FV6010 | RM | WMATL | 2 | MTILLIS
97324 | Bottom two shell rings show to be below retirement. | 35T703 | RM | WPLAN | 1 | JMAY
97328 | A Visual inspection was performed on this circuit LEANAMINE L-002. | 35E702 | RM | WSCHD | 1 | JMAY
97329 | An external API 570 was performed on circuit ACIDGAS L003. Damage and missing insulation was noted. | 35H57 | RM | WSCHD | 1 | JMAY
97353 | An external API 570 was performed on circuit LEANAMINE L003. | 35E700 | RM | WPLAN | 1 | JMAY
97356 | A Visual inspection was performed on this circuit LEANAMINE L001. | 35E702 | RM | WSCHD | 1 | JMAY
97357 | An API 570 external Inspection was performed on curcuit AMINEREGEN L004. | 35T703 | INS | WPLAN | 1 | JMAY
97359 | An API 570 External Inspection was performed on curcuit AMINEREGEN L001. | 35T703 | INS | WPLAN | 1 | JMAY
97880 | Install reconditioned GTLD Units & Strainers. | 606300 | RM | WPLAN | 1 | MTILLIS
97882 | Repair sulfur loading arm leak. | 35PIPE-PROC | RM | PCOMP | 2 | JMAY
97886 | An API 570 external inspection was performed on curcuit LEANAMINE L-006 | 35E726 | INS | WPLAN | 1 | JMAY
97887 | An API 570 external inspection was performed on curcuit TAILGAS L-002. | 35D717 | INS | WPLAN | 1 | JMAY
97888 | An API external inspection was performed on Curcuit SWSGAS L-002 | 35D708 | INS | WPLAN | 1 | JMAY
97889 | An API 570 External Inspection was performed on Curcuit RICHSOLVENT L-003 | 35T715 | INS | WPLAN | 1 | JMAY
97890 | An API 570 External Inspection was performed on Curcuit RICHAMINE L-004 | 35T703 | INS | WPLAN | 1 | JMAY
97891 | An external API 570 was performed on Lean solvent L003. | 35T715 | INS | WPLAN | 1 | JMAY
97925 | An API-570/ CUI inspection was performed on curcuit LEANAMINE L-005. | 35E701 | INS | WPLAN | 1 | JMAY
98156 | replace coupling element | 35P200 | RM | WPLAN | 1 | DBAHNSEN