Spreadsheet: 552589d1513671461-power-query-two-way-data-moving-tootmine
Sheet: Sheet1

 |  |  |  |  |  |  |  |  |  |  |  |  | Ostuosakonna info tootmisele
 | Projekti number | Tellimuse kategooria | Tellimuse esitamise number | Tellimuse kirjeldus | [NAME] / Positsioon | Tellimuse esitamise kuupäev | Soovitud tellija poolt tarneks valmis kuupäev | Tellimuse sihtkoht | Tellimuse esitaja | Märkused | Tellitud kogus | Ühik | Tellimuse [NAME] (OT väljasaatmine, TT registreerimine) | Tellimuse nr (Ostu- või tootmistellimuse nr) | Tarneks valmis kinnituskuupäev | Kinnitusega seotud muudatused | Staatus |  |  | [NAME] osakond |  |  |  | Tegelik tarneks valmis kuupäev |  | Staatus logistikast
 | F0148 | TT | 148/1 | Kübar R=150 | JL1.5 | 2017-12-10 00:00:00 | 2017-12-12 00:00:00 | Objekt | J.J | - | 120 | jm |  |  |  |  |  |  | 2017-12-19 00:00:00 |  | L12578 | 2017-12-20 00:00:00 |  | 2017-12-21 00:00:00 | Tootmises
 | E17013 | TT | 17013/1 | Kübar R=150 | JL1.5 | 2017-12-14 00:00:00 | 2017-12-16 00:00:00 | Objekt | J.J | - | 99 | tk |  |  |  |  |  |  | 2017-12-20 00:00:00 |  | [NAME] | 2017-12-21 00:00:00 |  | 2017-12-22 00:00:00 | Tootmises
 | E219 | TT | 219/3 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk |  |  |  |  |  |  | 2017-12-21 00:00:00 |  | L12580 | 2017-12-22 00:00:00 |  | 2017-12-23 00:00:00 | Tootmises
 | E219 | TT | 219/7 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk |  |  |  |  |  |  | 2017-12-22 00:00:00 |  | L12581 | 2017-12-23 00:00:00 |  | 2017-12-24 00:00:00 | Tootmises
 | E219 | TT | 219/10 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk |  |  |  |  |  |  | 2017-12-23 00:00:00 |  | L12582 | 2017-12-24 00:00:00 |  | 2017-12-25 00:00:00 | Tootmises
 | F0148 | TT | 148/5 | Test | Test | 2017-12-14 00:00:00 | 2017-12-15 00:00:00 | 1602 | J.J | v | 15 | tk |  |  |  |  |  |  | 2017-12-24 00:00:00 |  | [NAME] | 2017-12-25 00:00:00 |  | 2017-12-26 00:00:00 | Tootmises
 | F0148 | TT | 148/6 | Test1 | Test1 | 2017-12-14 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | V | 20 | tk |  |  |  |  |  |  | 2017-12-25 00:00:00 |  | L12584 | 2017-12-26 00:00:00 |  | 2017-12-27 00:00:00 | Tootmises
 | F0153 | TT | 153/2 | Jaja | Ja | 2017-12-19 00:00:00 | 2017-12-27 00:00:00 | Objekt | DS | AD | 15 | m2 |  |  |  |  |  |  | 2017-12-26 00:00:00 |  | L12585 | 2017-12-27 00:00:00 |  | 2017-12-28 00:00:00 | Tootmises
 | F206 | OT | 206/1 | [NAME] [NAME] | JL1.5 | 2017-12-08 00:00:00 | 2017-12-10 00:00:00 | 1602 | J.J | - | 1500 | tk | 2017-11-10 00:00:00 | 100 | 2017-12-13 00:00:00 | 15.12.2017 - uus kinnituskp Anna | Ootel
 | E219 | OT | 219/2 | Vineer 9mm | JL1.5 | 2017-12-12 00:00:00 | 2017-12-14 00:00:00 | 1602 | J.J | - | 15 | m2 | 2017-11-13 00:00:00 | 103 | 2017-12-16 00:00:00 |  | Ootel
 | F206 | OT | 206/3 | Kips | 1500A | 2017-12-09 00:00:00 | 2017-12-20 00:00:00 | Objekt | J.J | [NAME] | 100 | m2 | 2017-11-16 00:00:00 | 106 | 2017-12-19 00:00:00 |  | Ootel
 | E219 | OT | 219/11 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-22 00:00:00 | 112 | 2017-12-25 00:00:00 |  | Ootel