Spreadsheet: 81977d1282064125-vlookup-or-index-match-for-multiple-criteria-and-return-a-date-value-from-cell-all-projects-status-report-new-report-test
Sheet: Sharepoint

Project Name | [NAME] | Task | % Complete | Start | Finish | [NAME] | Baseline Finish | Status
Project1 | 72 | Initial EAA Guidance Meeting | 1 | 1900-01-01 00:00:00 | 2009-11-06 17:00:00 | 2009-11-06 17:00:00 | 2009-11-06 17:00:00 | Completed
Project1 | 33 | Schedule EAA Guidance Review | 1 | 2010-01-12 13:00:00 | 2010-01-12 17:00:00 | 2010-01-12 13:00:00 | 2010-01-12 17:00:00 | Completed
Project1 | 80 | Schedule EAA Assurance Meeting | 1 | 1900-01-01 00:00:00 | 2010-03-05 17:00:00 | 2010-03-05 17:00:00 | 2010-03-05 17:00:00 | Completed
Project1 | 85 | EAA Assurance Meeting | 1 | 2010-03-24 08:00:00 | 2010-03-24 17:00:00 | 2010-03-24 08:00:00 | 2010-03-24 17:00:00 | Completed
Project1 | 82 | [NAME] for HIR | 1 | 2010-04-13 08:00:00 | 2010-04-13 17:00:00 | 2010-04-13 08:00:00 | 2010-04-13 17:00:00 | Completed
Project1 | 22 | Network Category:  Anticipated Dealer Extranet Impact | 1 | 1900-01-01 00:00:00 | 2010-04-28 08:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Completed
Project1 | 91 | FMS:   EAA Complete | 1 | 1900-01-01 00:00:00 | 2010-05-17 17:00:00 | 2010-05-11 17:00:00 | 2010-05-11 17:00:00 | Completed
Project1 | 69 | FMS: Discovery Complete | 1 | 1900-01-01 00:00:00 | 2010-06-11 17:00:00 | 2010-05-07 17:00:00 | 2010-05-07 17:00:00 | Completed
Project1 | 97 | FMS:   HIR Complete | 1 | 1900-01-01 00:00:00 | 2010-07-09 17:00:00 | 2010-05-26 17:00:00 | 2010-05-26 17:00:00 | Completed
Project1 | 102 | Conduct Buildability Review | 1 | 2010-07-12 08:00:00 | 2010-07-15 17:00:00 | 2010-06-01 08:00:00 | 2010-06-04 17:00:00 | Completed
Project1 | 141 | FMS:  Server Delivery Request Complete | 0 | 1900-01-01 00:00:00 | 2010-07-29 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 191 | FMS: Server Builds Complete | 0 | 1900-01-01 00:00:00 | 2010-08-31 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 206 | FMS:  Capacity Delivery Complete (All Environments) | 0 | 1900-01-01 00:00:00 | 2010-09-08 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 220 | FMS:  Application Install & Configure - DEV Complete | 0 | 1900-01-01 00:00:00 | 2010-09-28 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 222 | FMS:  Application Functional Testing Complete - DEV | 0 | 1900-01-01 00:00:00 | 2010-10-12 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 250 | FMS:  Application Install & Configure - QA Complete | 0 | 1900-01-01 00:00:00 | 2010-10-28 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 240 | FMS:  Application DEV Launch Complete | 0 | 1900-01-01 00:00:00 | 2010-11-02 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 253 | FMS:  Application Testing Complete - QA | 0 | 1900-01-01 00:00:00 | 2010-11-15 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 259 | FMS: Baseline Load & Performance Tests Complete | 0 | 1900-01-01 00:00:00 | 2010-11-15 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 263 | FMS: Ported  Load & Performance Test Complete | 0 | 1900-01-01 00:00:00 | 2010-11-29 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 293 | FMS:  Application Install & Configure PROD Complete | 0 | 1900-01-01 00:00:00 | 2010-12-02 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 298 | FMS:  Application Functional Testing PROD Complete | 0 | 1900-01-01 00:00:00 | 2010-12-16 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 283 | FMS:  Application QA Launch Complete | 0 | 1900-01-01 00:00:00 | 2010-12-19 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 320 | FMS:  Application PROD Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-01-19 17:00:00 | 2010-12-01 17:00:00 | 2010-12-01 17:00:00 | Not Started
Project1 | 322 | FMS:  Migration Complete | 0 | 1900-01-01 00:00:00 | 2011-02-02 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 347 | FMS:  Notification Received that Decommission Servers Complete | 0 | 1900-01-01 00:00:00 | 2011-02-28 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project1 | 349 | FMS:    Project Complete | 0 | 1900-01-01 00:00:00 | 2011-02-28 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 20 | Schedule EAA Guidance Review | 1 | 1900-01-01 00:00:00 | 2010-04-01 17:00:00 | 2010-04-27 13:00:00 | 2010-04-27 17:00:00 | Completed
Project2 | 56 | Predictive Testing Complete | 1 | 1900-01-01 00:00:00 | 2010-04-23 17:00:00 | 2010-05-17 17:00:00 | 2010-05-17 17:00:00 | Completed
Project2 | 61 | Initial EAA Guidance Meeting | 1 | 2010-04-26 08:00:00 | 2010-04-26 17:00:00 | 2010-05-18 08:00:00 | 2010-05-18 17:00:00 | Completed
Project2 | 12 | Network Category: Anticipated Dealer Extranet Impact | 0 | 1900-01-01 00:00:00 | 2010-04-28 08:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 69 | Schedule EAA Assurance Meeting | 1 | 2010-04-30 08:00:00 | 2010-04-30 17:00:00 | 2010-05-24 08:00:00 | 2010-05-24 17:00:00 | Completed
Project2 | 58 | FMS: Discovery Complete | 1 | 1900-01-01 00:00:00 | 2010-05-04 17:00:00 | 2010-05-26 17:00:00 | 2010-05-26 17:00:00 | Completed
Project2 | 73 | EAA Assurance Meeting | 1 | 1900-01-01 00:00:00 | 2010-05-05 17:00:00 | 2010-06-08 17:00:00 | 2010-06-08 17:00:00 | Completed
Project2 | 80 | [NAME] for HIR | 1 | 2010-05-13 08:00:00 | 2010-05-13 17:00:00 | 2010-06-23 08:00:00 | 2010-06-23 17:00:00 | Completed
Project2 | 81 | FMS:   EAA Complete | 1 | 1900-01-01 00:00:00 | 2010-05-13 17:00:00 | 2010-06-23 17:00:00 | 2010-06-23 17:00:00 | Completed
Project2 | 87 | FMS:   HIR Complete | 1 | 1900-01-01 00:00:00 | 2010-06-09 17:00:00 | 2010-07-22 17:00:00 | 2010-07-22 17:00:00 | Completed
Project2 | 92 | Conduct Buildability Review | 1 | 2010-06-18 08:00:00 | 2010-06-18 17:00:00 | 2010-07-28 08:00:00 | 2010-07-30 17:00:00 | Completed
Project2 | 130 | FMS:  Server Delivery Request Complete | 0 | 1900-01-01 00:00:00 | 2010-06-22 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 198 | FMS: Server Builds Complete | 0 | 1900-01-01 00:00:00 | 2010-08-31 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 214 | FMS:  Capacity Delivery Complete (All Environments) | 0 | 1900-01-01 00:00:00 | 2010-09-08 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 230 | FMS:  Application Install & Configure - DEV Complete | 0 | 1900-01-01 00:00:00 | 2010-11-29 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 232 | FMS:  Application Functional Testing Complete - DEV | 0 | 1900-01-01 00:00:00 | 2010-12-05 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 261 | FMS:  Application Install & Configure - QA Complete | 0 | 1900-01-01 00:00:00 | 2010-12-22 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 250 | FMS:  Application DEV Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-01-03 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 264 | FMS:  Application Testing Complete - QA | 0 | 1900-01-01 00:00:00 | 2011-01-06 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 270 | FMS: Baseline Load & Performance Tests Complete | 0 | 1900-01-01 00:00:00 | 2011-01-12 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 274 | FMS: Ported  Load & Performance Test Complete | 0 | 1900-01-01 00:00:00 | 2011-01-17 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 305 | FMS:  Application Install & Configure PROD Complete | 0 | 1900-01-01 00:00:00 | 2011-01-25 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 294 | FMS:  Application QA Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-02-03 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 310 | FMS:  Application Functional Testing PROD Complete | 0 | 1900-01-01 00:00:00 | 2011-02-07 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 333 | FMS:  Application PROD Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-03-01 12:00:00 | 2011-04-04 12:00:00 | 2011-04-03 12:00:00 | Not Started
Project2 | 335 | FMS:  Migration Complete | 0 | 1900-01-01 00:00:00 | 2011-03-13 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 360 | FMS:  Notification Received that Decommission Servers Complete | 0 | 1900-01-01 00:00:00 | 2011-03-29 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project2 | 362 | FMS:    Project Complete | 0 | 1900-01-01 00:00:00 | 2011-03-29 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project3 | 29 | Schedule EAA Guidance Review | 1 | 2009-10-07 08:00:00 | 2009-10-08 08:01:00 | 2009-10-07 08:00:00 | 2009-10-08 08:01:00 | Completed
Project3 | 67 | Initial EAA Guidance Meeting | 1 | 2009-10-27 08:00:00 | 2009-10-27 17:00:00 | 2009-10-27 08:00:00 | 2009-10-27 17:00:00 | Completed
Project3 | 74 | Schedule EAA Assurance Meeting | 1 | 2009-12-25 08:00:00 | 2010-01-04 17:00:00 | 2009-12-25 08:00:00 | 2010-01-04 17:00:00 | Completed
Project3 | 79 | EAA Assurance Meeting | 1 | 2010-01-07 08:00:00 | 2010-01-07 17:00:00 | 2010-01-07 08:00:00 | 2010-01-07 17:00:00 | Completed
Project3 | 76 | [NAME] for HIR | 1 | 2010-01-08 08:00:00 | 2010-01-08 17:00:00 | 2010-01-08 08:00:00 | 2010-01-08 17:00:00 | Completed
Project3 | 85 | FMS:   EAA Complete | 1 | 1900-01-01 00:00:00 | 2010-01-13 17:00:00 | 2010-01-13 17:00:00 | 2010-01-13 17:00:00 | Completed
Project3 | 91 | FMS:   HIR Complete | 1 | 1900-01-01 00:00:00 | 2010-02-15 17:00:00 | 2010-02-15 17:00:00 | 2010-02-15 17:00:00 | Completed
Project3 | 96 | Conduct Buildability Review | 1 | 2010-02-16 08:00:00 | 2010-02-18 17:00:00 | 2010-02-16 08:00:00 | 2010-02-18 17:00:00 | Completed
Project3 | 123 | FMS:  Server Delivery Request Complete | 1 | 1900-01-01 00:00:00 | 2010-03-22 17:00:00 | 2010-03-22 17:00:00 | 2010-03-22 17:00:00 | Completed
Project3 | 19 | Network Category: Anticipated Dealer Extranet Impact | 1 | 1900-01-01 00:00:00 | 2010-04-29 08:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Completed
Project3 | 62 | Predictive Testing Complete | 1 | 1900-01-01 00:00:00 | 2010-07-15 17:00:00 | 2010-05-06 17:00:00 | 2010-05-06 17:00:00 | Completed
Project3 | 64 | FMS: Discovery Complete | 1 | 1900-01-01 00:00:00 | 2010-07-15 17:00:00 | 2010-05-06 17:00:00 | 2010-05-06 17:00:00 | Completed
Project3 | 180 | FMS: Server Builds Complete | 0 | 1900-01-01 00:00:00 | 2010-08-03 17:00:00 | 2010-08-03 17:00:00 | 2010-08-03 17:00:00 | Not Started
Project3 | 195 | FMS:  Capacity Delivery Complete (All Environments) | 0 | 1900-01-01 00:00:00 | 2010-08-13 17:00:00 | 2010-08-13 17:00:00 | 2010-08-13 17:00:00 | Not Started
Project3 | 206 | FMS:  Application Install & Configure - DEV Complete | 0 | 1900-01-01 00:00:00 | 2010-08-24 17:00:00 | 2010-08-24 17:00:00 | 2010-08-24 17:00:00 | Not Started
Project3 | 208 | FMS:  Application Functional Testing Complete - DEV | 0 | 1900-01-01 00:00:00 | 2010-09-01 17:00:00 | 2010-09-01 17:00:00 | 2010-09-01 17:00:00 | Not Started
Project3 | 233 | FMS:  Application Install & Configure - QA Complete | 0 | 1900-01-01 00:00:00 | 2010-09-13 17:00:00 | 2010-09-13 17:00:00 | 2010-09-13 17:00:00 | Not Started
Project3 | 240 | FMS: Baseline Load & Performance Tests Complete | 0 | 1900-01-01 00:00:00 | 2010-09-20 17:00:00 | 2010-09-20 17:00:00 | 2010-09-20 17:00:00 | Not Started
Project3 | 236 | FMS:  Application Testing Complete - QA | 0 | 1900-01-01 00:00:00 | 2010-09-21 17:00:00 | 2010-09-21 17:00:00 | 2010-09-21 17:00:00 | Not Started
Project3 | 226 | FMS:  Application DEV Launch Complete | 0 | 1900-01-01 00:00:00 | 2010-09-24 17:00:00 | 2010-09-24 17:00:00 | 2010-09-24 17:00:00 | Not Started
Project3 | 244 | FMS: Ported  Load & Performance Test Complete | 0 | 1900-01-01 00:00:00 | 2010-09-30 17:00:00 | 2010-09-30 17:00:00 | 2010-09-30 17:00:00 | Not Started
Project3 | 275 | FMS:  Application Install & Configure PROD Complete | 0 | 1900-01-01 00:00:00 | 2010-10-08 17:00:00 | 2010-10-08 17:00:00 | 2010-10-08 17:00:00 | Not Started
Project3 | 280 | FMS:  Application Functional Testing PROD Complete | 0 | 1900-01-01 00:00:00 | 2010-10-18 17:00:00 | 2010-10-18 17:00:00 | 2010-10-18 17:00:00 | Not Started
Project3 | 264 | FMS:  Application QA Launch Complete | 0 | 1900-01-01 00:00:00 | 2010-10-20 17:00:00 | 2010-10-20 17:00:00 | 2010-10-20 17:00:00 | Not Started
Project3 | 303 | FMS:  Application PROD Launch Complete | 0 | 1900-01-01 00:00:00 | 2010-11-19 17:00:00 | 2010-11-19 17:00:00 | 2010-11-19 17:00:00 | Not Started
Project3 | 305 | FMS:  Migration Complete | 0 | 1900-01-01 00:00:00 | 2010-12-03 17:00:00 | 2010-12-03 17:00:00 | 2010-12-03 17:00:00 | Not Started
Project3 | 330 | FMS:  Notification Received that Decommission Servers Complete | 0 | 1900-01-01 00:00:00 | 2010-12-23 17:00:00 | 2010-12-23 17:00:00 | 2010-12-23 17:00:00 | Not Started
Project3 | 332 | FMS:    Project Complete | 0 | 1900-01-01 00:00:00 | 2010-12-23 17:00:00 | 2010-12-23 17:00:00 | 2010-12-23 17:00:00 | Not Started
Project4 | 32 | Schedule EAA Guidance Review | 1 | 2010-04-05 08:00:00 | 2010-04-04 12:00:00 | 2010-03-01 08:00:00 | 2010-02-28 12:00:00 | Completed
Project4 | 21 | Network Category:  Anticipated Dealer Extranet Impact | 1 | 1900-01-01 00:00:00 | 2010-04-28 08:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Completed
Project4 | 68 | Predictive Testing Complete | 0 | 1900-01-01 00:00:00 | 2010-06-16 17:00:00 | 2010-06-04 17:00:00 | 2010-06-04 17:00:00 | Not Started
Project4 | 70 | FMS: Discovery Complete | 0 | 1900-01-01 00:00:00 | 2010-06-28 17:00:00 | 2010-06-16 17:00:00 | 2010-06-16 17:00:00 | Not Started
Project4 | 73 | Initial EAA Guidance Meeting | 0 | 2010-07-02 08:00:00 | 2010-07-02 17:00:00 | 2010-07-02 08:00:00 | 2010-07-02 17:00:00 | Not Started
Project4 | 81 | Schedule EAA Assurance Meeting | 0 | 2010-07-09 08:00:00 | 2010-07-09 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 86 | EAA Assurance Meeting | 0 | 2010-07-26 08:00:00 | 2010-07-26 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 83 | [NAME] for HIR | 0 | 2010-07-30 08:00:00 | 2010-07-30 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 93 | FMS:   EAA Complete | 0 | 1900-01-01 00:00:00 | 2010-08-09 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 99 | FMS:   HIR Complete | 0 | 1900-01-01 00:00:00 | 2010-08-31 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 104 | Conduct Buildability Review | 0 | 2010-09-03 08:00:00 | 2010-09-09 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 142 | FMS:  Server Delivery Request Complete | 0 | 1900-01-01 00:00:00 | 2010-09-13 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 210 | FMS: Server Builds Complete | 0 | 1900-01-01 00:00:00 | 2010-10-28 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 225 | FMS:  Capacity Delivery Complete (All Environments) | 0 | 1900-01-01 00:00:00 | 2010-11-18 12:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 240 | FMS:  Application Install & Configure - DEV Complete | 0 | 1900-01-01 00:00:00 | 2010-12-14 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 242 | FMS:  Application Functional Testing Complete - DEV | 0 | 1900-01-01 00:00:00 | 2011-01-05 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 271 | FMS:  Application Install & Configure - QA Complete | 0 | 1900-01-01 00:00:00 | 2011-01-25 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 260 | FMS:  Application DEV Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-01-26 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 274 | FMS:  Application Testing Complete - QA | 0 | 1900-01-01 00:00:00 | 2011-02-08 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 280 | FMS: Baseline Load & Performance Tests Complete | 0 | 1900-01-01 00:00:00 | 2011-02-08 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 284 | FMS: Ported  Load & Performance Test Complete | 0 | 1900-01-01 00:00:00 | 2011-02-17 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 315 | FMS:  Application Install & Configure PROD Complete | 0 | 1900-01-01 00:00:00 | 2011-02-24 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 304 | FMS:  Application QA Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-03-09 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 320 | FMS:  Application Functional Testing PROD Complete | 0 | 1900-01-01 00:00:00 | 2011-03-10 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 343 | FMS:  Application PROD Launch Complete | 0 | 1900-01-01 00:00:00 | 2011-04-06 17:00:00 | 2011-04-06 17:00:00 | 2011-04-06 17:00:00 | Not Started
Project4 | 345 | FMS:  Migration Complete | 0 | 1900-01-01 00:00:00 | 2011-04-20 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 370 | FMS:  Notification Received that Decommission Servers Complete | 0 | 1900-01-01 00:00:00 | 2011-05-18 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started
Project4 | 372 | FMS:    Project Complete | 0 | 1900-01-01 00:00:00 | 2011-05-18 17:00:00 | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 | Not Started