Spreadsheet: 188259d1350774041-help-production-schedule-on-workday-production-master-schedule_draft_201012-excelforum
Sheet: Weekly Target (update)

 | WEEKLY [NAME] SEPT OCT NOV DEC 2012 - JAN FEB MAR APR 2013
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Master [NAME] | Engineering Design |  |  |  |  |  |  |  |  | Material / Unit / Allocation |  |  |  |  |  |  |  | Manufacturing / Delivery |  |  |  |  |  |  |  | Schedule & Engineering | Procurement System | Manufacturing / Delivery | Actual | *
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | September |  |  |  | October |  |  |  |  | November |  |  |  | December |  |  |  | January |  |  |  |  | February |  |  |  | March |  |  |  | April |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BOM / MTO | General Arrangement Drawing | Drawing & Design Sub Assy/Assembling | Hydraulic Design / Schematic | Electrical  Design / Schematic | Pneumatic  Design / Schematic | Accecories, sign, sticker and painting | Chasis Modification Drawing | Other Line (fuel, oil, water, coolant, grease, liquid) | Purchase Requisition Long Lead Item | Purchase Order Long Lead item | Long lead [NAME] arrival | Purchase Requsitions | [NAME] | Good Receive Component in SSBT | Part Distribution to Production | Cab-Chasis / Prime Mover Arrival | Material Preparation | Fabrication | Blasting / Painting | Fitting / Assembly | Finishing | Commissioning / Test | Pre Delivery Inspection | Delivery Unit |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | daily
 | No. | Job Number | Order Quantity | Unit No. | Unit / Qty | Category | PO No. | Customer | End User | Column1 | Description | PIC PPC | Req. Delivery | Input date | Latest Scheduled Month Target | Current Status | Unit [NAME] |  |  | W1   3-8 | W2   10-15 | W3   17-22 | W4   24-29 | W1   30-6 | W2   8-13 | W3   15-20 | W4   22-27 | W5   29-3 | W1   5-10 | W2   12-17 | W3   19-24 | W4   26-1 | W1   3-8 | W2   10-15 | W3   17-22 | W4   24-29 | W1   31-5 | W2   7-12 | W3   14-19 | W4   21-26 | W5   28-2 | W1   4-9 | W2   11-16 | W3   18-23 | W4   25-2 | W1   4-9 | W2   11-16 | W3   18-23 | W4   25-30 | W1   1-6 | W2   8-13 | W3   15-20 | W4   22-27 | W5   29-4 |  |  |  |  |  |  | Marketing & Support |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-01 00:00:00 |  |  |  |  | 2012-10-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-11-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-12-01 00:00:00
 | 1 | A.10.3465 | 3 | 3 |  | Flat Top | 2247990 | PT. Thiess Contractor Indonesia |  |  | Mfg Flat Top Tray Body to suit 20ft Container; Install Palfinger Crane on VT1041~043 | AS | (need more confirmation) |  | 2013-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 2 | A.10.4612 | 9 | 8 |  | [NAME] | 2517687 | PT. Thiess Contractors |  |  | Bus Body 55 Seat | RH | 2011-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.5 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 3 | A.10.4612 | 9 | 9 |  | [NAME] | 2517687 | PT. Thiess Contractors |  |  | Bus Body 55 Seat | RH | 2011-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 4 | A.11.3269 | 1 | 1 |  | Others | 2584815 | PT. Thiess Contractors |  |  | Service Truck Upgrade | AG | 2011-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 5 | A.11.3282 | 1 | 1 |  | Others | 2587224 | PT. Thiess Contractors |  |  | Service Truck Upgrade | AG | 2011-12-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 6 | A.11.3286 | 2 | 2 |  | Lube Service | 2588092 | PT. Thiess Contractors |  |  | Fuel Lube Body to VOLVO | AG | 2011-12-31 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INPROGRESS PDI |  | INSPECT THIESS OK, WAITING PDI DOCUMENT |  |  | BACKDATE STILL ALLOWABLE | 2011-07-29 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0
 | 7 | A.11.3309 | 2 | 2 |  | Prime mover | 1012232 | PT. [NAME] |  |  | Remove following from IVECO Astra to Iveco Trakker | AS | (need more confirmation) |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2011-06-10 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 8 | A.11.3643 | 1 | 1 |  | Crane | 1012759 | PT. [NAME] |  |  | Crane truck PK23500C | AS | 2011-12-24 00:00:00 |  | 2012-12-01 00:00:00 | CANCEL | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 9 | A.11.3645 | 1 | 1 |  | Crane | 1012758 | PT. [NAME] |  |  | Crane truck PK38502C | AS | 2011-12-24 00:00:00 |  | 2012-12-01 00:00:00 | CANCEL | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.75 | 0.75 | 1 | 0.95 | 0.5 | 1 | 0.8 | 0.5 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 10 | A.11.3693 | 2 | 2 |  | Lube Service | TPO-04/SSBT/V/11 | PT. Thiess Contractors |  |  | Fuel Lube Body Single Diesel | AG | 2011-12-09 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INPROGRESS PDI |  | INSPECT THIESS OK, WAITING PDI DOCUMENT |  |  | CONFIRM CHASIS | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0
 | 11 | A.11.3694 | 3 | 1 |  | Lube Service | TPO-05/SSBT/V/11 | PT. Thiess Contractors |  |  | Fuel Lube Body Single Diesel | AG | 2011-12-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 12 | A.11.3694 | 3 | 2 |  | Lube Service | TPO-05/SSBT/V/11 | PT. Thiess Contractors |  |  | Fuel Lube Body Single Diesel | AG | 2011-12-26 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 13 | A.11.3694 | 3 | 3 |  | Lube Service | TPO-05/SSBT/V/11 | PT. Thiess Contractors |  |  | Fuel Lube Body Single Diesel | AG | 2011-12-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 14 | A.11.4018 | 1 | 1 |  | Built up | WIS00085 | Western Star Trucks Pty Ltd |  |  | HAMMAR 195HB CONTAINER SIDE LOADER | AS | 2011-05-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 15 | A.11.4039 | 1 | 1 |  | Excavator | 2747148 | PT. Thiess Contractors |  |  | Excavator [NAME] | RH | 2011-12-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INSTAL HYDRAULIC & ELECTRICAL, PAINTING TOOL BOX |  |  |  | 2011-12-16 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG
 | 16 | A.11.4092 | 5 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-01 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 17 | A.11.4092 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-01 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 18 | A.11.4093 | 5 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-07 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 19 | A.11.4093 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-07 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 20 | A.11.4093 | 5 | 4 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-07 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 21 | A.11.4093 | 5 | 5 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 58 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-07 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INPROGRESS PDI | BEHIND | OS: PLAFON CHANGE TO WHAT IT IS REQUESTED | [ALLOWED TO BACKDATE BY CJ] |  |  | 2012-05-15 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.7 | 1 | 1 | 0.7 | 0.7 | 1 | 1 | 1 | 1 | 0.8 | 0 | 1 | 0 | 0
 | 22 | A.11.4094 | 5 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-14 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | TRIMING | ON |  | [ALLOWED TO BACKDATE BY CJ] EST FINISH PAINTING 1 OCT 2012 | [AGUS] AC, ENDCAP, |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 23 | A.11.4094 | 5 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-14 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING | ON |  | [ALLOWED TO BACKDATE BY CJ] EST FINISH DEMPUL 26 SEPT 2012 | [AGUS] AC, ENDCAP, |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 24 | A.11.4094 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DEMPUL | BEHIND |  | EST FINISH PANELLING 24 SEPT 2012 | [AGUS] AC, ENDCAP, |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 25 | A.11.4094 | 5 | 4 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | START DEMPUL | ON |  | EST FINISH PANELLING 27 SEPT 2012 | [AGUS] AC, ENDCAP, |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 26 | A.11.4094 | 5 | 5 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PANELLING | ON |  | EST FINISH PANELLING 29 SEPT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 27 | A.11.4095 | 5 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-21 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PANELLING | ON |  | EST FINISH PANELLING 1 OCT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-08-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  | PNL | PNL | PNL | PNL | PNL | PTG | PTG | PTG | PTG | PTG | PTG | PTG | PTG | TRM | TRM | TRM | TRM | TRM | TRM | TRM | AC | AC | AC | AC |  | FTG | FTG | FTG | PDI
 | 28 | A.11.4095 | 5 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-21 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | START PANELLING | ON | PREPARE PANELLING, BELUM NAIK CHASIS] | EST FINISH PANELLING 8 OCT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 29 | A.11.4095 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-21 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | START PANELLING | BEHIND | PREPARE PANELLING, BELUM NAIK CHASIS] | EST FINISH PANELLING 12 OCT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 30 | A.11.4095 | 5 | 4 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-21 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INSTAL BRACING | ON | INSTAL FRAME TO CHASIS, INSTAL BRACING | EST FINISH BRACING 27 OCT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 31 | A.11.4095 | 5 | 5 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-21 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | MOUNTING CHASIS | EST FINISH FABRICATION BODY 1 OCT 2012 | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 32 | A.11.4096 | 5 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-28 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | FINISHING ELECTRICAL, PNEUMATIC, INTERCOM & ALL ACCESSORIES | [ALLOWED TO BACKDATE BY CJ] | [AGUS] AC, ENDCAP, |  | 2012-05-15 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 33 | A.11.4096 | 5 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-28 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | FINISHING ELECTRICAL, PNEUMATIC, INTERCOM & ALL ACCESSORIES | [ALLOWED TO BACKDATE BY CJ] | [AGUS] AC, ENDCAP, |  | 2012-05-15 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 34 | A.11.4096 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | PAINTING CHASIS, BODY FABRIKASI |  | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 35 | A.11.4096 | 5 | 4 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | PAINTING CHASIS, BODY FABRIKASI |  | [AGUS] AC, ENDCAP, DECKPLATE |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 36 | A.11.4096 | 5 | 5 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-03-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | BODY FABRIKASI |  | [AGUS] AC, ENDCAP, DECKPLATE |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 37 | A.11.4097 | 5 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-04-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON | MP |  | [AGUS] AC, ENDCAP, DECKPLATE |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 38 | A.11.4097 | 5 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-04-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON | MP |  | [AGUS] AC, ENDCAP, DECKPLATE |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 39 | A.11.4097 | 5 | 3 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-04-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | MP |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 40 | A.11.4097 | 5 | 4 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-04-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | MP |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 41 | A.11.4097 | 5 | 5 |  | [NAME] | 1013287 | PT. [NAME] |  |  | 64 Seats Manhaul Body & Front Protective Bulbar | RH | 2012-04-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | MP |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 42 | A.11.4249 | 2 | 1 |  | [NAME] | 1013287 | PT. [NAME] |  |  | Manufacture and install 64 Seat Manhaul Body with 3+3 Padded seat | RH | 2012-03-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | MP |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 43 | A.11.4249 | 2 | 2 |  | [NAME] | 1013287 | PT. [NAME] |  |  | Manufacture and install 64 Seat Manhaul Body with 3+3 Padded seat | RH | 2012-03-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | MP |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 44 | A.11.4420 | 5 | 4 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-15 00:00:00 |  | 2012-07-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Unit sudah siap dikirim, sudah di-JCR bulan [NAME] 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 45 | A.11.4420 | 5 | 5 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3, dialihkan saja ke job A.12.3627, chassis sudah datang 27 Juli 2012 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 46 | A.11.4421 | 5 | 1 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-22 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3, dialihkan saja ke job A.12.3627, chassis sudah datang 27 Juli 2012 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 47 | A.11.4421 | 5 | 2 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-22 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3, dialihkan saja ke job A.12.3627, chassis sudah datang 27 Juli 2012 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 48 | A.11.4421 | 5 | 3 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-22 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3, dialihkan saja ke job A.12.3627, chassis sudah datang 27 Juli 2012 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 49 | A.11.4421 | 5 | 4 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-22 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3, dialihkan saja ke job A.12.3627, chassis sudah datang 27 Juli 2012 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 50 | A.11.4421 | 5 | 5 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-22 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 51 | A.11.4422 | 5 | 1 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-29 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 52 | A.11.4422 | 5 | 2 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-29 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | Hold, prioritas di 17m4 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 53 | A.11.4422 | 5 | 3 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-29 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | Hold, prioritas di 17m5 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 54 | A.11.4422 | 5 | 4 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-29 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | Hold, prioritas di 17m6 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 55 | A.11.4422 | 5 | 5 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2011-12-29 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | Hold, prioritas di 17m7 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 56 | A.11.4423 | 5 | 1 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-05 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 57 | A.11.4423 | 5 | 2 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-05 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 58 | A.11.4423 | 5 | 3 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-05 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 59 | A.11.4423 | 5 | 4 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-05 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 60 | A.11.4423 | 5 | 5 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-05 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY 16 M3 UDAH SELESAI, |  |  | Hold, prioritas di 17m3 | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 61 | A.11.4424 | 3 | 1 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-11 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 62 | A.11.4424 | 3 | 2 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-11 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 63 | A.11.4424 | 3 | 3 |  | Scow End | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | 16m3 Scow End Dump Body | RH | 2012-01-11 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | BODY 16 M3 UDAH SELESAI, |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0.5 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 64 | A.11.4444 | 1 | 1 |  | Lube Service | 1013789 | PT. [NAME] |  |  | Lube Service Body & Whellbase Extention | AG | 2012-01-24 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 65 | A.11.4475 | 5 | 1 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2011-12-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | Hold, prioritas di 17m3 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 66 | A.11.4475 | 5 | 2 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2011-12-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 67 | A.11.4475 | 5 | 3 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2011-12-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 68 | A.11.4475 | 5 | 4 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2011-12-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 69 | A.11.4475 | 5 | 5 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2011-12-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 70 | A.11.4476 | 5 | 1 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 71 | A.11.4476 | 5 | 2 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) | BEHIND | BODY READY |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 72 | A.11.4476 | 5 | 3 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) FABRIKASI | ON |  |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 0.6 | 0 | 0 | 0 | 0 | 0 | 0
 | 73 | A.11.4476 | 5 | 4 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) FABRIKASI | ON |  |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 0.6 | 0 | 0 | 0 | 0 | 0 | 0
 | 74 | A.11.4476 | 5 | 5 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) FABRIKASI | ON |  |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 0.5 | 0 | 0 | 1 | 0.6 | 0 | 0 | 0 | 0 | 0 | 0
 | 75 | [NAME] | 5 | 1 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | CHASIS BELUM ADA CONFIRMASI |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 76 | [NAME] | 5 | 2 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | CHASIS BELUM ADA CONFIRMASI |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 77 | [NAME] | 5 | 3 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | CHASIS BELUM ADA CONFIRMASI |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 78 | [NAME] | 5 | 4 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | CHASIS BELUM ADA CONFIRMASI |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 79 | [NAME] | 5 | 5 |  | Scow End | 026/A/IX/2011 | PT. [NAME] |  |  | 16m3 Scow End Dump Body | RH | 2012-01-15 00:00:00 |  | 2012-11-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | CHASIS BELUM ADA CONFIRMASI |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 80 | A.11.4529 | 5 | 1 |  | Coal Body | 3000128363 | PT. Bukit Makmur Mandiri Utama |  |  | 33m3 Coal Body | RH | 2012-03-22 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 81 | A.11.4529 | 5 | 2 |  | Coal Body | 3000128363 | PT. Bukit Makmur Mandiri Utama |  |  | 33m3 Coal Body | RH | 2012-03-22 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 82 | A.11.4529 | 5 | 3 |  | Coal Body | 3000128363 | PT. Bukit Makmur Mandiri Utama |  |  | 33m3 Coal Body | RH | 2012-03-22 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 83 | A.11.4529 | 5 | 4 |  | Coal Body | 3000128363 | PT. Bukit Makmur Mandiri Utama |  |  | 33m3 Coal Body | RH | 2012-03-22 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 84 | A.11.4529 | 5 | 5 |  | Coal Body | 3000128363 | PT. Bukit Makmur Mandiri Utama |  |  | 33m3 Coal Body | RH | 2012-03-22 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 85 | A.11.4611 | 2 | 1 |  | Grease Truck | J05903 | PT. [NAME] |  |  | [NAME] (PK6500A with LINCOLN Grease Pump) | AG | 2012-04-07 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | telah Selesai Painting untuk continue installasi Main component , Roof assy & pneumatic line installation |  | OS: EST ARRV AIR LINER PART 26 SEPT 2012, RUBBER DOOR SEAL | RESCHEDULE TESTING FOR MONDAY | Sudah datang |  | PAYMENT |  | 1 | 0.95 | 0.95 | 0 | 1 | 1 | 1 | 0.85 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 86 | A.11.4611 | 2 | 2 |  | Grease Truck | J05904 | PT. [NAME] |  |  | [NAME] (PK6500A with LINCOLN Grease Pump) | AG | 2012-05-10 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING INSPECTION |  | WAITING PDI 28 SEPT 2012, WAITING INSPECTION FROM THIESS 1 OCT 2012 |  |  |  | Sudah datang |  |  |  | 1 | 0.95 | 0.95 | 0 | 1 | 1 | 1 | 0.85 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 87 | A.11.4669 | 4 | 1 |  | Trailer | 001/po-mms/xi/11 | PT. Multisukses Mitra Sejati |  |  | Triaxle 27KL Tank Trailer | AS | 2012-09-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE TEST | ON | PREPARE TO WATER TESTING |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  | INSP | [NAME] |  |  | [NAME] | PTG | INSP | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | PTG | PDI
 | 88 | A.11.4669 | 4 | 2 |  | Trailer | 001/po-mms/xi/11 | PT. Multisukses Mitra Sejati |  |  | Triaxle 27KL Tank Trailer | AS | 2012-10-11 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | INS | [NAME] | [NAME] | PTG |  |  | INS | FTG | FTG | FTG |  |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | PTG | PDI
 | 89 | A.11.4669 | 4 | 3 |  | Trailer | 001/po-mms/xi/11 | PT. Multisukses Mitra Sejati |  |  | Triaxle 27KL Tank Trailer | AS | 2011-11-08 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR |  |  |  | INS | [NAME] | [NAME] | PTG | INS |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG |  | FTG |  |  | FTG | FTG | FTG | PTG | PDI
 | 90 | A.11.4669 | 4 | 4 |  | Trailer | 001/po-mms/xi/11 | PT. Multisukses Mitra Sejati |  |  | Triaxle 27KL Tank Trailer | AS | 2011-12-06 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | INS | [NAME] | PTG |  | INS |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | PTG | PDI
 | 91 | A.11.4677 | 4 | 3 |  | Trailer | 030/XI/YKK/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2012-09-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | INS | [NAME] | PTG | INS | FTG |  |  | FTG | FTG | FTG |  | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | PTG | PDI
 | 92 | A.11.4677 | 4 | 4 |  | Trailer | 030/XI/YKK/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2012-10-11 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE MP |  |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  | MP | MP | MP | MP | MP |  |  | MP | MP | MP | MP | MP |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR |  | FBR |  |  | FBR | FBR | INS | [NAME] | PTG |  |  | INS | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | PTG | PDI
 | 93 | A.11.4678 | 3 | 1 |  | Trailer | 030/XI/YKK/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-01-21 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 94 | A.11.4678 | 3 | 2 |  | Trailer | 030/XI/YKK/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-02-18 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 95 | A.11.4678 | 3 | 3 |  | Trailer | 030/XI/YKK/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-03-18 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 96 | A.11.4684 | 1 | 1 |  | Others | 4500601960 | PT. [NAME] Indonesia |  |  | Carry out Body repair | OTH | TBA |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 97 | A.11.4699 | 5 | 3 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2012-09-05 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  | 0 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING TO PICKLING | ON | PICKLING |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 98 | A.11.4699 | 5 | 4 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2012-11-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | MP | MP | MP | MP |  |  | MP | MP | MP | MP | MP |  |  | FBR | FBR | FBR | FBR |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR |  | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | INS | [NAME] | PTG |  |  | INS | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | PTG | PDI
 | 99 | A.11.4699 | 5 | 5 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2012-12-17 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 100 | A.11.4700 | 3 | 1 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-01-07 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 101 | A.11.4700 | 3 | 2 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-02-04 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 102 | A.11.4700 | 3 | 3 |  | Trailer | RS/11-11/03 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-03-04 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 103 | A.11.4728 | 3 | 2 |  | Trailer | 105/CTL-M-SU/X/11 | PT. Citra Transport Logistic |  |  | Triaxle 27KL Tank Trailer | AS | 2012-10-11 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE MP |  |  |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | MP | MP | MP | MP |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR |  |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | BFG |  | BFG |  |  | [NAME] | PTG | INS | PCKLG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | PDI
 | 104 | A.11.4728 | 3 | 3 |  | Trailer | 105/CTL-M-SU/X/11 | PT. Citra Transport Logistic |  |  | Triaxle 27KL Tank Trailer | AS | 2012-11-16 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | MP | MP | MP |  |  |  | MP | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR |  | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | BFG | BFG | [NAME] | PTG | INS |  |  | PCKLG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | PDI
 | 105 | A.11.4741 | 4 | 4 |  | Trailer | 001/KT/WO/XI/11 | PT. [NAME] |  |  | Triaxle 27KL Tank Trailer | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 106 | A.11.4821 | 4 | 2 |  | Coal Body | 1014195 | PT. [NAME] |  |  | 33m3 coal end tip body to suit  NEW IVECO AD410T44 8X4 Cab- Chassis | RH | end Jan 2012 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-08-06 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 107 | A.11.4821 | 4 | 3 |  | Coal Body | 1014195 | PT. [NAME] |  |  | 33m3 coal end tip body to suit  NEW IVECO AD410T44 8X4 Cab- Chassis | RH | end Jan 2012 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-08-06 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 108 | A.11.4821 | 4 | 4 |  | Coal Body | 1014195 | PT. [NAME] |  |  | 33m3 coal end tip body to suit  NEW IVECO AD410T44 8X4 Cab- Chassis | RH | end Jan 2012 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-08-06 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 109 | A.11.4824 | 5 | 3 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-02 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 110 | A.11.4824 | 5 | 4 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-02 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 111 | A.11.4824 | 5 | 5 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-02 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 112 | A.11.4825 | 5 | 1 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-10 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 113 | A.11.4825 | 5 | 2 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-10 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 114 | A.11.4825 | 5 | 3 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-10 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY | ON | WAITING CHASIS |  |  | CHASIS BELUM ADA CONFIRMASI | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 115 | A.11.4825 | 5 | 4 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-10 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | ON | WAITING CHASIS |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 116 | A.11.4825 | 5 | 5 |  | Scow End | 1014194 | PT. [NAME] |  |  | 16m3 Scow End on IVECO 6x4 Cab-chassis | RH | 2012-02-10 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | ON | WAITING CHASIS |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 117 | A.11.4853 | 1 | 1 |  | Others | 2937177 | PT. Thiess Contractors |  |  | Repair Fuel Lube Service VT3131 | AG | 2012-03-07 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 118 | A.11.4899 | 4 | 3 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-03-31 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING PDI |  | PREPARE PDI | ETA RELEASE PDI TGL 28 SEPT 2012 |  |  | 2012-02-09 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 119 | A.11.4899 | 4 | 4 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-04-30 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING FITTING |  | INRPOGRESS TEST FUNCTION |  | OS: ONLY FILTER ELEMENT |  | 2012-02-09 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.8 | 0.6 | 0 | 0
 | 120 | A.11.4900 | 4 | 1 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-04-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INPROGRESS FITTING MAIN COMPONENET |  | OS: SET FILTER ELEMENT |  | Sudah datang |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 121 | A.11.4900 | 4 | 2 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-05-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INPROGRESS FITTING MAIN COMPONENET |  | OS: SET FILTER ELEMENT |  | Sudah datang |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 122 | A.11.4900 | 4 | 3 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-05-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | TANKS AND HANDRAILS ARE INSTALLED |  | OS: SET FILTER ELEMENT |  | Sudah datang |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 123 | A.11.4900 | 4 | 4 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-06-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | TANKS AND HANDRAILS ARE INSTALLED |  | OS: SET FILTER ELEMENT |  | Sudah datang |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 124 | A.11.4901 | 4 | 1 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-06-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE TO FITTING | ON |  |  |  |  | Sudah datang |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 125 | A.11.4901 | 4 | 2 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING BODY |  |  |  |  |  | Sudah datang |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 126 | A.11.4901 | 4 | 3 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-08-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 127 | A.11.4901 | 4 | 4 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-08-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 128 | A.11.4902 | 4 | 1 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-09-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 129 | A.11.4902 | 4 | 2 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-09-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 130 | A.11.4902 | 4 | 3 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-10-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 131 | A.11.4902 | 4 | 4 |  | Lube Service | 034/A/XII/2011 | PT. [NAME] |  |  | [NAME] on MB4043 6x6 cab-chassis | AG | 2012-10-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-02-11 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 132 | A.12.3020 | 3 | 1 |  | Crane | [NAME] | PT. [NAME] |  |  | Crane truck PK6500A cw [NAME] side tray body | AS | 2012-04-23 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | #N/A |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 133 | A.12.3033 | 2 | 1 |  | Lube Service | 3000163010 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-04-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | TANK IS INSTALLED, INPROGRESS INSTALL MAIN COMPONENT |  |  |  | SUDAH DATANG |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 134 | A.12.3033 | 2 | 2 |  | Lube Service | 3000163010 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-05-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INSTALL MAIN COMPONENT |  |  |  | SUDAH DATANG |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 135 | A.12.3034 | 2 | 1 |  | Lube Service | 3000162789 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-06-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE TO FITTING |  |  |  |  |  | SUDAH DATANG |  |  |  |  | 0.15 | 0.15 | 0.05 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 136 | A.12.3034 | 2 | 2 |  | Lube Service | 3000162789 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-06-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 0.15 | 0.15 | 0.05 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 137 | A.12.3035 | 1 | 1 |  | Lube Service | 3000163015 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-07-02 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 138 | A.12.3036 | 2 | 1 |  | Lube Service | 3000163012 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-07-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 139 | A.12.3036 | 2 | 2 |  | Lube Service | 3000163012 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-08-04 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 140 | A.12.3037 | 2 | 1 |  | Lube Service | 3000162856 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-09-03 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 0.9 | 0.9 | 0.95 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 141 | A.12.3037 | 2 | 2 |  | Lube Service | 3000162856 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-09-29 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 0.9 | 0.9 | 0.95 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 142 | A.12.3038 | 2 | 1 |  | Lube Service | 3000163004 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-10-04 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 0.15 | 0.15 | 0.05 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 143 | A.12.3038 | 2 | 2 |  | Lube Service | 3000163004 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-11-03 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 0.15 | 0.15 | 0.05 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 144 | A.12.3039 | 1 | 1 |  | Lube Service | 3000163007 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 145 | A.12.3040 | 2 | 1 |  | Lube Service | 3000163008 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-12-05 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-26 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 146 | A.12.3040 | 2 | 2 |  | Lube Service | 3000163008 | PT. Bukit Makmur Mandiri Utama |  |  | [NAME] with hydraulic-pneumatic on European Truck 6x6 cab-chassis | AG | 2012-12-30 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 147 | A.12.3086 | 1 | 1 |  | Others | 4500612239 | PT. [NAME] Indonesia |  |  | Refurbishment of MMU Unit Ex- America | OTH | 2012-03-01 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | (DROP TO OCT) PROGRESS INSTALL DNX os : camlock 2in, reducing cap, [NAME] for push-push to release (eta 14 9 2012), ZB4BZ101 complete bodies (pixing cola) eta 14 9 2012,---> TELEMCNIQUE |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 148 | A.12.3141 | 1 | 1 |  | Crane | 4508778512 | PT. Halliburton Indonesia |  |  | Supply Hydraulic Pump System, Oil Tank, [NAME] and installation crane and compressor on RENAULT KERAX 6x4 | AS | 2012-01-26 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INSTAL DI SITE | ON | INSTAL DI SITE | OS: FITTING PART--> CHP |  | FITTING PART--> CHP |  | PE Please Advice |  | OS: SCOPE TOD |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 149 | A.12.3152 | 2 | 1 |  | Fuel Tank | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | Manufacture 20KL Fuel Tank | AS | 2012-05-31 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DELIVERED |  |  |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 150 | A.12.3152 | 2 | 2 |  | Fuel Tank | [PHONE] | PT. Eka Dharma JS. Tbk. |  |  | Manufacture 20KL Fuel Tank | AS | 2012-06-15 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY |  | WAITING CHASIS |  |  |  | Akan diinfokan oleh customer jika unit [NAME] sudah terkirim. |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FTG | FTG |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG |  | PDI
 | 151 | A.12.3190 | 4 | 1 |  | Light Body | E58175 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-09-27 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DELIVERED | ON | WAITING PDI |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 1 | 1 | 1 | Ancor point, joiner yg pakai bolt | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 152 | A.12.3190 | 4 | 2 |  | Light Body | E58176 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-09-27 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DELIVERED | ON | WAITING PDI |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 1 | 1 | 1 | Ancor point, joiner yg pakai bolt | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 153 | A.12.3190 | 4 | 3 |  | Light Body | E58177 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-09-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING | ON | PAINTING |  |  |  | no chassis |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | Ancor point, joiner yg pakai bolt | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.8 | 0 | 0 | 0
 | 154 | A.12.3190 | 4 | 4 |  | Light Body | E58178 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-09-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING | ON | FINISHING PAINTING FLOOR |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 1 | 1 | 1 | Ancor point, joiner yg pakai bolt | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 155 | A.12.3191 | 4 | 1 |  | Light Body | E58179 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-10-24 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING | ON | BLASTING & PAINTING FLOOR, SIDE WALL, & CANOPY |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 156 | A.12.3191 | 4 | 2 |  | Light Body | E58180 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-10-24 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING | ON | BLASTING & PAINTING FLOOR, SIDE WALL, & CANOPY |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 157 | A.12.3191 | 4 | 3 |  | Light Body | E58181 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-10-24 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 158 | A.12.3191 | 4 | 4 |  | Light Body | E58182 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-10-24 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 159 | A.12.3192 | 4 | 1 |  | Light Body | E58183 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-08 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 160 | A.12.3192 | 4 | 2 |  | Light Body | E58184 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-08 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 161 | A.12.3192 | 4 | 3 |  | Light Body | E58185 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-08 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP | ON |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 162 | A.12.3192 | 4 | 4 |  | Light Body | E58186 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-08 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 163 | A.12.3193 | 4 | 1 |  | Light Body | E58187 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-23 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 164 | A.12.3193 | 4 | 2 |  | Light Body | E58188 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-23 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 165 | A.12.3193 | 4 | 3 |  | Light Body | E58189 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-23 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 166 | A.12.3193 | 4 | 4 |  | Light Body | E58190 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-11-23 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 167 | A.12.3194 | 3 | 1 |  | Light Body | E58191 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-12-13 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 168 | A.12.3194 | 3 | 2 |  | Light Body | E58192 | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-12-13 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 169 | A.12.3194 | 3 | 3 |  | Light Body | Free | PT. [NAME] |  |  | Manufacture Light Body 193T on CAT789D | RH | 2012-12-13 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | no chassis |  |  |  |  | 0.85 | 0.85 | 0.9 | 0 | 1 | 0 | 1 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 170 | A.12.3225 | 2 | 1 |  | Lube Service | LPO T 94231 | PT. [NAME] |  |  | Fuel Lube on CAT740 | AG | 2012-07-20 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE TO FITTING |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 171 | A.12.3225 | 2 | 2 |  | Lube Service | LPO T 94231 | PT. [NAME] |  |  | Fuel Lube on CAT740 | AG | 2012-08-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 172 | A.12.3226 | 4 | 1 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-05 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRIKASI |  | CHASIS UDAH ADA |  |  |  | 2012-06-14 00:00:00 |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 173 | A.12.3226 | 4 | 2 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-05 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRIKASI |  | CHASIS UDAH ADA |  |  |  | 2012-07-02 00:00:00 |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 174 | A.12.3226 | 4 | 3 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-05 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | CHASIS UDAH ADA |  |  |  | 2012-07-02 00:00:00 |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 175 | A.12.3226 | 4 | 4 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-05 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP |  | CHASIS UDAH ADA |  |  |  | 2012-07-02 00:00:00 |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 176 | A.12.3227 | 4 | 1 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-12 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-02 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 177 | A.12.3227 | 4 | 2 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-12 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-02 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 178 | A.12.3227 | 4 | 3 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-12 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-18 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 179 | A.12.3227 | 4 | 4 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-12 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-18 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 180 | A.12.3228 | 4 | 1 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-18 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 181 | A.12.3228 | 4 | 2 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-18 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 182 | A.12.3228 | 4 | 3 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-07-18 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 183 | A.12.3228 | 4 | 4 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | BEHIND | PREPARE MOUNTING AND WAITING INSTAL BODY |  | [AGUS] info Rectangular High Strength  200x100 |  | 2012-07-20 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 184 | A.12.3229 | 4 | 1 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-07-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | PREPARE MOUNTING AND WAITING INSTAL BODY |  | RHS dan PLAT 6 |  | 2012-07-20 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 185 | A.12.3229 | 4 | 2 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-07-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | REJECT | BEHIND | REJECT SUBASSY DARI GEUMCHEON, CARBRACK FLOOR DOOR |  | RHS dan PLAT 6 |  | 2012-07-20 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 186 | A.12.3229 | 4 | 3 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-07-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | REJECT | BEHIND | REJECT SUBASSY DARI GEUMCHEON, CARBRACK FLOOR DOOR |  | RHS dan PLAT 6 |  | 2012-07-20 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 187 | A.12.3229 | 4 | 4 |  | Coal Body | 031/SSAD/IDS/II/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-07-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | REJECT | BEHIND | REJECT SUBASSY DARI GEUMCHEON, CARBRACK FLOOR DOOR |  | RHS dan PLAT 6 |  | 2012-07-20 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 188 | A.12.3291 | 1 | 1 |  | Variation | 2841CD | PT. Freeport Indonesia |  |  | Additional costs for Get Body installation at Site | OTH | - |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 189 | A.12.3312 | 1 | 1 |  | Fuel Tank | 7080000104 | PT. [NAME] |  |  | 12,000L Diesel Fuel Tanker | AS | 2012-09-21 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | FBR |  |  | FBR | FBR | FBR | FBR | [NAME] |  |  | [NAME] | [NAME] | FTG | FTG |  |  |  | FTG | FTG | FTG | FTG | FTG |  |  | FTG | FTG | FTG | PDI
 | 190 | A.12.3313 | 1 | 1 |  | Fuel Tank | 7080000104 | PT. [NAME] |  |  | 25,000L Diesel Fuel Tanker | AS | 2012-10-24 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 191 | A.12.3314 | 3 | 1 |  | Lube Service | 7080000104 | PT. [NAME] |  |  | Lube Service Body with Hydraulic Operation | AG | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | TRAY BODY IS INSTALLED, INPROGRESS INSTAL TANKS |  |  |  | SUDAH DATANG |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 192 | A.12.3314 | 3 | 2 |  | Lube Service | 7080000104 | PT. [NAME] |  |  | Lube Service Body with Hydraulic Operation | AG | 2012-09-28 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | TRAY BODY IS INSTALLED, |  |  |  | SUDAH DATANG |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 193 | A.12.3314 | 3 | 3 |  | Lube Service | 7080000104 | PT. [NAME] |  |  | Lube Service Body with Hydraulic Operation | AG | 2012-10-24 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | os: hose reel hanay (payment) |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 194 | A.12.3315 | 3 | 1 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-06-29 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-04-02 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 195 | A.12.3315 | 3 | 2 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-06-29 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-04-02 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 196 | A.12.3315 | 3 | 3 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-04-02 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 197 | A.12.3316 | 4 | 1 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-08-24 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | no chasis --> CONFIRMATION TO YAYAN |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 198 | A.12.3316 | 4 | 2 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-08-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | no chasis --> CONFIRMATION TO YAYAN |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 199 | A.12.3316 | 4 | 3 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-08-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | no chasis --> CONFIRMATION TO YAYAN |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 200 | A.12.3316 | 4 | 4 |  | Crane | 7080000104 | PT. [NAME] |  |  | PK15500B RRC crane including PTO and Hydraulic Pump | AS | 2012-09-21 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | no chasis --> CONFIRMATION TO YAYAN |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 201 | A.12.3317 | 2 | 2 |  | Prime mover | 7080000104 | PT. [NAME] |  |  | Prime Mover Fit Up on IVECO 6x4 cab chassis | AS | 2012-07-27 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-03-26 00:00:00 |  |  |  | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 202 | A.12.3318 | 3 | 1 |  | Tailgate | 7080000104 | PT. [NAME] |  |  | [NAME] with MBB2000 ( Tailgate Loaders) on IVECO 4x4 | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING UNIT |  | ready to delivery for install box by customer |  |  |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 0.9 | 0.7 | 0 | 1 | 1 | 0.9 | 0.8 | 0 | 0 | 0 | 0
 | 203 | A.12.3318 | 3 | 2 |  | Tailgate | 7080000104 | PT. [NAME] |  |  | [NAME] with MBB2000 ( Tailgate Loaders) on IVECO 4x4 | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING UNIT |  | ready to delivery for install box by customer |  |  |  | 2012-09-14 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 0.9 | 0.7 | 0 | 1 | 1 | 0.9 | 0.8 | 0 | 0 | 0 | 0
 | 204 | A.12.3318 | 3 | 3 |  | Tailgate | 7080000104 | PT. [NAME] |  |  | [NAME] with MBB2000 ( Tailgate Loaders) on IVECO 4x5 | AS | 2012-09-21 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING UNIT |  | ready to delivery for install box by customer |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 0.9 | 0.7 | 0 | 1 | 1 | 0.9 | 0.8 | 0 | 0 | 0 | 0
 | 205 | A.12.3332 |  | 1 |  | Crane | 7080000112 | PT. [NAME] |  |  | PK15500B cw [NAME] with winch, Ingersoll rand air Compressor | AS | 2012-09-28 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON |  |  | WF 150, RHS 75 |  | PE Please Advice |  |  |  |  | 0.5 | 0.5 | 1 | 0 | 1 | 1 | 1 | 0 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 206 | A.12.3332 | 2 | 2 |  | Crane | 7080000112 | PT. [NAME] |  |  | PK15500B cw [NAME] with winch, Ingersoll rand air Compressor | AS | 2012-09-28 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON |  |  | WF 150, RHS 75 |  | PE Please Advice |  |  |  |  | 0.5 | 0.5 | 1 | 0 | 1 | 1 | 1 | 0 | 1 |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 207 | A.12.3362 | 3 | 1 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-07-31 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INPROGRESS PDI | ON |  |  |  |  | 2012-06-12 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.7 | 1 | 1 | 0.7 | 0.7 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 0 | 0
 | 208 | A.12.3362 | 3 | 2 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-07-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  |  |  |  |  | 2012-06-12 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.7 | 1 | 1 | 0.7 | 0.7 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 0 | 0
 | 209 | A.12.3362 | 3 | 3 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-07-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | INPROGRESS PDI | ON |  |  |  |  | 2012-06-12 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.7 | 1 | 1 | 0.7 | 0.7 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 0 | 0
 | 210 | A.12.3363 | 3 | 1 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING PANELLING | ON | UDAH NAEK CHASIS | EST START PANELLING 15 OCT 2012 | [AGUS]  ENDCAP, FASTENER |  | 2012-06-12 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 211 | A.12.3363 | 3 | 2 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING PANELLING | ON | UDAH NAEK CHASIS | EST START PANELLING 15 OCT 2012 | [AGUS]  ENDCAP, FASTENER |  | 2012-06-12 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 212 | A.12.3363 | 3 | 3 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING PANELLING | ON | UDAH NAEK CHASIS | EST START PANELLING 15 OCT 2012 | [AGUS]  ENDCAP, FASTENER |  | 2012-06-12 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 213 | A.12.3364 | 3 | 1 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-09-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | [AGUS]  ENDCAP, FASTENER |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 214 | A.12.3364 | 3 | 2 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-09-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | [AGUS]  ENDCAP, FASTENER |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 215 | A.12.3364 | 3 | 3 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-09-28 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | [AGUS]  ENDCAP, FASTENER |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 216 | A.12.3365 | 3 | 1 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-10-31 00:00:00 |  | 2012-12-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 217 | A.12.3365 | 3 | 2 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-10-31 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 218 | A.12.3365 | 3 | 3 |  | [NAME] | 7060000042 | PT. [NAME] |  |  | 40 seat [NAME] Body with padded seats in 2+3 layout | RH | 2012-10-31 00:00:00 |  | 2013-01-01 00:00:00 | HOLD |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | #N/A |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 219 | [NAME] | 4 | 1 |  | Fuel Tank | 7060000042 | PT. [NAME] |  |  | 25,000L Diesel Fuel Tanker with Dual Flow | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING MATERIAL FITTING | BEHIND |  |  | HOSE REEL (INTEC PAYMENT) |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 220 | [NAME] | 4 | 2 |  | Fuel Tank | 7060000042 | PT. [NAME] |  |  | 25,000L Diesel Fuel Tanker with Dual Flow | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | WAITING MATERIAL FITTING | BEHIND |  |  | HOSE REEL (INTEC PAYMENT) |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 221 | [NAME] | 4 | 3 |  | Fuel Tank | 7060000042 | PT. [NAME] |  |  | 25,000L Diesel Fuel Tanker with Dual Flow | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE TO PAINTING |  | in progress fitting |  |  |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 222 | [NAME] | 4 | 4 |  | Fuel Tank | 7060000042 | PT. [NAME] |  |  | 25,000L Diesel Fuel Tanker with Dual Flow | AS | 2012-07-31 00:00:00 |  | 2012-10-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | HOLD |  | (HOLD BY CUSTOMER) [NAME], sdh 2nd coat, waiting to fitting |  |  |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 223 | A.12.3367 | 1 | 1 |  | Tanker | 7060000042 | PT. [NAME] |  |  | 20,000L Wash Down Tanker | AS | 2012-07-31 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PAINTING LOGO |  | INPROGRESS PAINTING LOGO |  |  |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 224 | A.12.3368 | 2 | 1 |  | Crane | 7060000042 | PT. [NAME] |  |  | PALFINGER PK50002EH-B crane cw HD Drop Side Tray Body | AS | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-03-26 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 225 | A.12.3368 | 2 | 1 |  | Variation | - | PT. [NAME] |  |  | Change of crane PK50002EH-B installation to be rear of cabin | AS | 2012-06-29 00:00:00 |  | 2012-09-01 00:00:00 | PDI | PDI |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-03-26 00:00:00 |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 226 | A.12.3368 | 2 | 2 |  | Crane | 7060000042 | PT. [NAME] |  |  | PALFINGER PK50002EH-B crane cw HD Drop Side Tray Body | AS | 2012-07-31 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-03-26 00:00:00 |  |  |  | 1 | 0.8 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 227 | A.12.3368 | 2 | 2 |  | Variation | - | PT. [NAME] |  |  | Change of crane PK50002EH-B installation to be rear of cabin | AS | 2012-07-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-03-26 00:00:00 |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 228 | A.12.3381 | 3 | 1 |  | Water tank | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY |  | WAITING INSTAL TO CHASIS |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 229 | A.12.3381 | 3 | 1 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 230 | A.12.3381 | 3 | 2 |  | Water tank | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BODY READY |  | WAITING INSTAL TO CHASIS |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 231 | A.12.3381 | 3 | 2 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-06-29 00:00:00 |  | 2012-11-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 232 | A.12.3381 | 3 | 3 |  | Water tank | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-06-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | PREPARE MOUNTING |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 233 | A.12.3381 | 3 | 3 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-06-29 00:00:00 |  | 2012-11-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 234 | [NAME] | 3 | 1 |  | Tanker | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] ok waiting chasis |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 235 | [NAME] | 3 | 1 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 236 | [NAME] | 3 | 2 |  | Tanker | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] ok waiting chasis |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 237 | [NAME] | 3 | 2 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-25 00:00:00 |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 238 | [NAME] | 3 | 3 |  | Tanker | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-07-31 00:00:00 |  | 2012-12-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | SUDAH SECOND COAT |  |  |  | PE Please Advice |  |  |  | 1 | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 0.3 | 0.9 | 0.8 | 0.6 | 0.3 | 0 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0
 | 239 | [NAME] | 3 | 3 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-07-31 00:00:00 |  | 2012-12-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | HOLD |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 240 | A.12.3383 | 2 | 1 |  | Tanker | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | (HOLD by customer) [NAME], tinggal waiting chasis |  |  |  | #N/A |  |  |  | 1 | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 241 | A.12.3383 | 2 | 1 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 242 | A.12.3383 | 2 | 2 |  | Tanker | 7060000044 | PT. [NAME] |  |  | 30,000L Water Tanker | AS | 2012-08-31 00:00:00 |  | 2012-12-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | SUDAH SECOND COAT |  |  |  | #N/A |  |  |  | 1 | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 243 | A.12.3383 | 2 | 2 |  | Variation | - | PT. [NAME] |  |  | Change position of ladder to the left hand side of 30KL Water Tank | AS | 2012-08-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 0.75 | 0.75 | 1 | 1 | 1 | 1 | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 244 | A.12.3407 | 1 | 1 |  | Trailer | H20120316 | Hagimori Logistics Ltd. |  |  | A-Doubel Bottom Dump Trailer Combination | AS | 2012-10-12 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 1 | 1 | 0.85 | 1 | 1 | 1 | 1
 | 245 | A.12.3408 | 1 | 1 |  | Trailer | H20120316 | Shinkawa Butsuryu Corp. |  |  | A-Doubel Bottom Dump Trailer Combination | AS | 2012-11-02 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 1 | 1 | 0.85 | 1 | 1 | 1 | 1
 | 246 | A.12.3412 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 247 | A.12.3412 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 248 | A.12.3412 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 249 | A.12.3412 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 250 | A.12.3412 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 251 | A.12.3413 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 252 | A.12.3413 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 253 | A.12.3413 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 254 | A.12.3413 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 255 | A.12.3413 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | RHS dan PLAT 6 |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 256 | A.12.3414 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | CHASIS BELUM ADA |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 257 | A.12.3414 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | CHASIS BELUM ADA |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 258 | A.12.3414 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | CHASIS BELUM ADA |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 259 | A.12.3414 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | CHASIS BELUM ADA |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 260 | A.12.3414 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-09-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | OS: SUBASSY |  | CHASIS BELUM ADA |  | PE Please Advice |  | PAYMENT SUBASSY |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 261 | A.12.3415 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 262 | A.12.3415 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 263 | A.12.3415 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 264 | A.12.3415 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 265 | A.12.3415 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 266 | A.12.3416 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 267 | A.12.3416 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 268 | A.12.3416 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 269 | A.12.3416 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 270 | A.12.3416 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 271 | A.12.3417 | 5 | 1 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-11-14 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 272 | A.12.3417 | 5 | 2 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-11-14 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 273 | A.12.3417 | 5 | 3 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-11-14 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 274 | A.12.3417 | 5 | 4 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-11-14 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 275 | A.12.3417 | 5 | 5 |  | Coal Body | 102/SSAD/IDS/III/12 | PT. [NAME] Sales Indonesia |  |  | 35m3 Coal End Tip Body on [NAME] 8x4 cab-chassis | RH | 2012-11-14 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  | CHASIS BELUM ADA |  | PE Please Advice |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 276 | A.12.3472 | 3 | 1 |  | Trailer | PO/003/12/02518 | PT. [NAME] |  |  | To modify existing chassis from [NAME] to become chassis to suit Rear Trailer of Side Dump B-Double | AS | 2012-06-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE AREA |  | os : part fitting hydraulic |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1
 | 277 | A.12.3472 | 3 | 2 |  | Trailer | PO/003/12/02518 | PT. [NAME] |  |  | To modify existing chassis from [NAME] to become chassis to suit Rear Trailer of Side Dump B-Double | AS | 2012-06-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE AREA |  | os : part fitting hydraulic |  |  |  | Prime over, gak perlu kirim chasis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1
 | 278 | A.12.3472 | 3 | 3 |  | Trailer | PO/003/12/02518 | PT. [NAME] |  |  | To modify existing chassis from [NAME] to become chassis to suit Rear Trailer of Side Dump B-Double | AS | 2012-06-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PREPARE AREA |  | os : part fitting hydraulic |  |  |  | Tidak perlu chassis |  |  |  |  | 1 | 1 | 0.9 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 279 | A.12.3474 | 1 | 1 |  | Crane | N 12304 | PT. Freeport Indonesia |  |  | [NAME] PK15500B complete with INGERSOLL RAND Compressor | AS | 2012-08-14 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 280 | A.12.3475 | 1 | 1 |  | Water tank | 3071411 | PT. Thiess Contractors |  |  | Recondition of 22KL Water Tank (VT1224) | AS | 2012-08-16 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | OS: BRACKET LOAD SENSING |  |  |  | 2012-01-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 281 | A.12.3509 | 3 | 1 |  | Crane | 105/CHAS-JKT/MKT/IV/12 | PT. [NAME] |  |  | PALFINGER Crane PK32080C include fitment of rear stabilizer | AS | 2012-07-23 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | DELIVERED | BEHIND | ALREADY DELIVERED, WAITING PDI DOCUMENT | PTO WAS TAKEN FROM OTHER CRANE'S JOB |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 282 | A.12.3509 | 3 | 2 |  | Crane | 105/CHAS-JKT/MKT/IV/12 | PT. [NAME] |  |  | PALFINGER Crane PK32080C include fitment of rear stabilizer | AS | 2012-07-23 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | CRANE UDAH NAIK |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 283 | A.12.3509 | 3 | 3 |  | Crane | 105/CHAS-JKT/MKT/IV/12 | PT. [NAME] |  |  | PALFINGER Crane PK32080C include fitment of rear stabilizer | AS | 2012-08-17 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | CRANE UDAH NAIK |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 284 | A.12.3516 | 1 | 1 |  | Others | LPOT 96029 | PT. [NAME] |  |  | Modification System on Water Tank | AS | 2012-08-02 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | inprogress fabrication KARENA ADA PERUBAHAN DESIGN LEVEL dan tambahan BOM untuk hydrolic system |  | PTO |  | 2012-04-06 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 285 | A.12.3516 | 1 | 1 |  | Variation | Z02-12-00338 | PT. [NAME] |  |  | To Extend Existing Wheelbase of IVECO 6x6 | AS | 2012-08-10 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (PDI harus barengan dengan wo variation a.12.3516) + variation |  |  |  | 2012-04-06 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 286 | A.12.3518 | 3 | 1 |  | [NAME] | 7080000162 | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-11-30 00:00:00 |  | 2013-01-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 287 | A.12.3518 | 3 | 2 |  | [NAME] | 7080000162 | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-11-30 00:00:00 |  | 2013-01-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 288 | A.12.3518 | 3 | 3 |  | [NAME] | 7080000162 | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-11-30 00:00:00 |  | 2013-01-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  |  |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 289 | A.12.3519 | 1 | 1 |  | Fuel Tank | 7080000162 | PT. [NAME] |  |  | Manufacture 25,000L Diesel Fuel Tanker with Dual Flow | AS | 2012-07-31 00:00:00 |  | 2012-12-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | FABRICATION |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 1 | 1 | 0.8 | 0.3 | 0 | 1 | 0.6 | 0 | 0 | 0 | 0 | 0 | 0
 | 290 | A.12.3520 | 1 | 1 |  | Tanker | 7080000162 | PT. [NAME] |  |  | Manufacture 20 KL Wash Down Tanker and mount to European Truck 6x4 | AS | 2012-09-28 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | BODY NEARLY DONE 70% |  |  |  | 2012-05-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 291 | A.12.3521 | 2 | 1 |  | Water tank | 7080000162 | PT. [NAME] |  |  | Manufacture 30 KL Water Tanker with PTO Engine | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | (HOLD) fabrikasi |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 1 | 1 | 0.8 | 0.3 | 0 | 1 | 0.7 | 0 | 0 | 0 | 0 | 0 | 0
 | 292 | A.12.3521 | 2 | 2 |  | Water tank | 7080000162 | PT. [NAME] |  |  | Manufacture 30 KL Water Tanker with PTO Engine | AS | 2012-08-31 00:00:00 |  | 2012-10-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | (HOLD) waiting material |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0.3 | 1 | 1 | 0.8 | 0.3 | 0 | 1 | 0.7 | 0 | 0 | 0 | 0 | 0 | 0
 | 293 | A.12.3522 | 1 | 1 |  | Crane | 7080000162 | PT. [NAME] |  |  | Supply and install PALFINGER PK15500B folding truck crane | AS | 2012-07-31 00:00:00 |  | 2012-11-01 00:00:00 | HOLD | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | (HOLD) |  | [NAME] |  |  |  | PE Please Advice |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 294 | A.12.3537 | 5 | 1 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-10-09 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BLASTING & SECOND COAT | ON | WAITING CHASIS | GIVE TO SUBCONT | [AGUS]  ENDCAP, DECKPLATE |  | CHASIS AVLBLE AT 27 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 295 | A.12.3537 | 5 | 2 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-10-09 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | BLASTING & SECOND COAT | ON | WAITING CHASIS | GIVE TO SUBCONT | [AGUS]  ENDCAP, DECKPLATE |  | CHASIS AVLBLE AT 27 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 296 | A.12.3537 | 5 | 3 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-10-09 00:00:00 |  | 2012-11-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | WAITING CHASIS | GIVE TO SUBCONT | [AGUS]  ENDCAP, DECKPLATE |  | ESTARRV CHASIS OCTOBER 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 297 | A.12.3537 | 5 | 4 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-10-09 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 298 | A.12.3537 | 5 | 5 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-10-09 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 299 | A.12.3538 | 5 | 1 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 300 | A.12.3538 | 5 | 2 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 301 | A.12.3538 | 5 | 3 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 302 | A.12.3538 | 5 | 4 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 303 | A.12.3538 | 5 | 5 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 304 | A.12.3539 | 5 | 1 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-20 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 305 | A.12.3539 | 5 | 2 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-20 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 306 | A.12.3539 | 5 | 3 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-20 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 26 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 307 | A.12.3539 | 5 | 4 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-20 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 22 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 308 | A.12.3539 | 5 | 5 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-11-20 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST CHASIS ARRIVAL DATE 22 SEPT 2013 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 309 | A.12.3540 | 3 | 1 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-12-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | W1   NOV 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 310 | A.12.3540 | 3 | 2 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-12-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 311 | A.12.3540 | 3 | 3 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 21 Seat Manhaul Body with paded seats in 2+2 layout | RH | 2012-12-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 312 | A.12.3541 | 3 | 1 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-12-19 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-30 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 313 | A.12.3541 | 3 | 2 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-12-19 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-30 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 314 | A.12.3541 | 3 | 3 |  | [NAME] | 02132D | PT. [NAME] |  |  | Manufacture 40 seat [NAME] Body  with padded seats in 2+3 layout | RH | 2012-12-19 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-05-30 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 315 | A.12.3542 | 2 | 1 |  | Tanker | 02132D | PT. [NAME] |  |  | Manufacture 20 KL Wash Down Tanker and mounted to RENAULT KERAX | AS | 2012-08-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | fabrikasi |  |  |  | CHASIS AVLBLE AT 25 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 316 | A.12.3542 | 2 | 2 |  | Tanker | 02132D | PT. [NAME] |  |  | Manufacture 20 KL Wash Down Tanker and mounted to RENAULT KERAX | AS | 2012-08-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | fabrikasi |  |  |  | CHASIS AVLBLE AT 25 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 317 | A.12.3543 | 2 | 1 |  | Water tank | 02132D | PT. [NAME] |  |  | Manufacture 30 KL Water Tanker and mount to RENAULT KERAX 440 | AS | 2012-08-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | INPROGRESS FABRIKASI BODY |  |  |  | CHASIS AVLBLE AT 25 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 318 | A.12.3543 | 2 | 2 |  | Water tank | 02132D | PT. [NAME] |  |  | Manufacture 30 KL Water Tanker and mount to RENAULT KERAX 440 | AS | 2012-08-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | INPROGRESS FABRIKASI BODY |  |  |  | CHASIS AVLBLE AT 25 SEPT 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 319 | A.12.3544 | 2 | 1 |  | Fuel Tank | 02132D | PT. [NAME] |  |  | Manufacture 35 KL Diesel Fuel Tanker and mount to RENAULT KERAX 440 | AS | 2012-09-20 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INSTAL MOUNTING, WAITING INSTAL TO CHASIS |  |  |  | 2012-09-24 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 320 | A.12.3544 | 2 | 2 |  | Fuel Tank | 02132D | PT. [NAME] |  |  | Manufacture 35 KL Diesel Fuel Tanker and mount to RENAULT KERAX 440 | AS | 2012-09-20 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | INSTAL MOUNTING, WAITING INSTAL TO CHASIS |  |  |  | 2012-09-24 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 321 | A.12.3589 | 1 | 1 |  | Crane | PO002042 | PT. Jhonlin Group |  |  | Supply and Install PK50002 EHB cw Hyd. Winch and HD Drop Side Tray body | AS | 2012-09-17 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | TRAY BODY READY W1 OCT |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | 2012-08-31 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 322 | [NAME] | 1 | 1 |  | Others | LPO T 96127 | PT. [NAME] |  |  | Supply and install Curtainsider Body on IVECO 6x4 cab-chassis | AS | 2012-11-15 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 0.4 | 1 | 0 | 1 | 0.8 | 0 | 1
 | 323 | A.12.3626 | 5 | 1 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-09-26 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | BODY 80%, CHASIS PREPARE MOUNTING AND PIVOT |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 324 | A.12.3626 | 5 | 2 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-09-26 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION | ON | BODY 80% |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 325 | A.12.3626 | 5 | 3 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-09-26 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION | ON | Material preparation  (manpower move to light body) |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 326 | A.12.3626 | 5 | 4 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-09-26 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION | ON | Material preparation  (manpower move to light body) |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 327 | A.12.3626 | 5 | 5 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-09-26 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION | ON | Material preparation  (manpower move to light body) |  |  |  | Sudah datang dari 27 Juli 2012 |  |  |  |  | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 328 | A.12.3627 | 5 | 1 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 329 | A.12.3627 | 5 | 2 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 330 | A.12.3627 | 5 | 3 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 331 | A.12.3627 | 5 | 4 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 332 | A.12.3627 | 5 | 5 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-12 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-07-27 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 333 | A.12.3628 | 5 | 1 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 334 | A.12.3628 | 5 | 2 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 335 | A.12.3628 | 5 | 3 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 336 | A.12.3628 | 5 | 4 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 337 | A.12.3628 | 5 | 5 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-19 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 338 | A.12.3629 | 5 | 1 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 339 | A.12.3629 | 5 | 2 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 340 | A.12.3629 | 5 | 3 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 341 | A.12.3629 | 5 | 4 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 342 | A.12.3629 | 5 | 5 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-26 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 343 | A.12.3630 | 5 | 1 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 344 | A.12.3630 | 5 | 2 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 345 | A.12.3630 | 5 | 3 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 346 | A.12.3630 | 5 | 4 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 347 | A.12.3630 | 5 | 5 |  | Scow End | 24120026 | PT. Eka Dharma JS. Tbk. |  |  | 17m3 Scow End Dump Body | RH | 2012-10-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 348 | A.12.3670 | 3 | 1 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 349 | A.12.3670 | 3 | 2 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 350 | A.12.3670 | 3 | 3 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 351 | A.12.3671 | 3 | 1 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-04-30 00:00:00 |  | 2013-04-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 352 | A.12.3671 | 3 | 2 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-04-30 00:00:00 |  | 2013-04-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 353 | A.12.3671 | 3 | 3 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-04-30 00:00:00 |  | 2013-04-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 354 | A.12.3672 | 4 | 1 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-05-30 00:00:00 |  | 2013-05-30 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 355 | A.12.3672 | 4 | 2 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-05-30 00:00:00 |  | 2013-05-30 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 356 | A.12.3672 | 4 | 3 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-05-30 00:00:00 |  | 2013-05-30 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 357 | A.12.3672 | 4 | 4 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2013-05-30 00:00:00 |  | 2013-05-30 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 358 | [NAME] | 5 | 1 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Supply 5units x  33m3 [NAME] A-Trailer on B Double Trailers Combination | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 0.1 | 0 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 359 | [NAME] | 5 | 2 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Supply 5units x  33m3 [NAME] A-Trailer on B Double Trailers Combination | AS | 2013-03-30 00:00:00 |  | 2013-03-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 0.1 | 0 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 360 | [NAME] | 5 | 3 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Supply 5units x  33m3 [NAME] A-Trailer on B Double Trailers Combination | AS | 2013-04-30 00:00:00 |  | 2013-04-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 0.1 | 0 | 0 | 1 | 0
 | 361 | [NAME] | 5 | 4 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Supply 5units x  33m3 [NAME] A-Trailer on B Double Trailers Combination | AS | 2013-04-30 00:00:00 |  | 2013-04-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 0.1 | 0 | 0 | 1 | 0
 | 362 | [NAME] | 5 | 5 |  | Trailer | LOI_SSB_May_2012 | PT. Freeport Indonesia |  |  | Supply 5units x  33m3 [NAME] A-Trailer on B Double Trailers Combination | AS | 2013-05-30 00:00:00 |  | 2013-05-01 00:00:00 | wip | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 1 | 1 | 0.1 | 0 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 363 | A.12.3674 | 3 | 1 |  | [NAME] | 02141D | PT. Freeport Indonesia |  |  | 40seats [NAME] cw Thermo - King AC | RH | 2012-10-25 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST [NAME] BY END OF NOV 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 364 | A.12.3674 | 3 | 2 |  | [NAME] | 02141D | PT. Freeport Indonesia |  |  | 40seats [NAME] cw Thermo - King AC | RH | 2012-11-08 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST [NAME] BY END OF NOV 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 365 | A.12.3674 | 3 | 3 |  | [NAME] | 02141D | PT. Freeport Indonesia |  |  | 40seats [NAME] cw Thermo - King AC | RH | 2012-11-08 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | EST [NAME] BY END OF NOV 2012 |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 0 | 1
 | 366 | A.12.3693 | 3 | 1 |  | Scow End | WIS00166 | Western Star Trucks Pty Ltd |  |  | Manufacture and install 23m3 HD Scow End Tip Body on Western Star | RH | 2012-09-19 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION (BODY ONLY) | ON | PREPARE TO INSTALL CYLINDER,  BLASTING SECOND COAT & FINISHING COAT |  | PART FITTING HYVA |  | BODY ONLY |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 367 | A.12.3693 | 3 | 2 |  | Scow End | WIS00166 | Western Star Trucks Pty Ltd |  |  | Manufacture and install 23m3 HD Scow End Tip Body on Western Star | RH | 2012-10-11 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION (BODY ONLY) | ON | INPROGRESS FABRIKASI |  | PART FITTING HYVA |  | BODY ONLY |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 368 | A.12.3693 | 3 | 3 |  | Scow End | WIS00166 | Western Star Trucks Pty Ltd |  |  | Manufacture and install 23m3 HD Scow End Tip Body on Western Star | RH | 2012-10-11 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION (BODY ONLY) | ON | INPROGRESS FABRIKASI |  |  |  | BODY ONLY |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 369 | A.12.3699 | 1 | 1 |  | Fuel Tank | 3127042 | PT. Thiess Contractors |  |  | Recondition of existing 25KL Fuel Tank (VT1227) | AS | 2012-11-06 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING |  | BODY NEARLY DONE 70% |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 370 | A.12.3734 | 2 | 1 |  | Trailer | N16689 | PT. Freeport Indonesia |  |  | Manufacture Front Low Land of HD Flat Top Tri-Tri B-Double Trailer | AS | 2012-12-21 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 371 | A.12.3734 | 2 | 2 |  | Trailer | N16689 | PT. Freeport Indonesia |  |  | Manufacture Front Low Land of HD Flat Top Tri-Tri B-Double Trailer | AS | 2012-12-21 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 372 | A.12.3735 | 2 | 1 |  | Trailer | N16689 | PT. Freeport Indonesia |  |  | Manufacture Rear Low Land of HD Flat Top Tri-Tri B-Double Trailer | AS | 2012-12-24 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 373 | A.12.3735 | 2 | 2 |  | Trailer | N16689 | PT. Freeport Indonesia |  |  | Manufacture Rear Low Land of HD Flat Top Tri-Tri B-Double Trailer | AS | 2012-12-24 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 374 | [NAME] | 1 | 1 |  | Trailer | N16689 | PT. Freeport Indonesia |  |  | Manufacture 13.5m HD Flat Top Semi Trailer | AS | 2012-12-22 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 375 | A.12.3737 | 1 | 1 |  | Crane | B/457/TC/V/2012 | PT. Pindad |  |  | Supply and install PALFINGER PK40002EH-B & Drop Side Tray Body & Extend Wheelbase | AS | 2012-12-28 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2012-09-10 00:00:00 |  |  |  |  | 0.6 | 0.6 | 0.9 | 0.9 | 1 | 1 | 1 | 0.9 | 1
 | 376 | A.12.3743 | 1 | 1 |  | Crane | 7080000211 | PT. [NAME] |  |  | Supply and install PALFINGER PK50002-EHB | AS | 2012-12-18 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 377 | A.12.3778 | 1 | 1 |  | Scow End | N18229 | PT. Freeport Indonesia |  |  | Supply only 20T capacity HD End Tip Body | RH | 2012-09-29 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION | ON |  | START MP 27 OCT 2012 | PLAT 6 |  | no chassis |  |  |  |  | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 378 | A.12.3779 | 1 | 1 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 17.5KL HCL Rigid Tanker | AS | 2013-01-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 379 | A.12.3781 | 4 | 1 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-12-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 380 | A.12.3781 | 4 | 2 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-12-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 381 | A.12.3781 | 4 | 3 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-12-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 382 | A.12.3781 | 4 | 4 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-12-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 383 | A.12.3782 | 3 | 1 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-11-30 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 384 | A.12.3782 | 3 | 2 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 385 | A.12.3782 | 3 | 3 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2012-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.9 | 0.9 | 0.9 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 386 | A.12.3783 | 4 | 1 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-03-31 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 387 | A.12.3783 | 4 | 2 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-03-31 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 388 | A.12.3783 | 4 | 3 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-03-31 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 389 | A.12.3783 | 4 | 4 |  | Tanker | 0592/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-03-31 00:00:00 |  | 2013-03-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 390 | A.12.3784 | 4 | 1 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-02-28 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 391 | A.12.3784 | 4 | 2 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-02-28 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 392 | A.12.3784 | 4 | 3 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-02-28 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 393 | A.12.3784 | 4 | 4 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-02-28 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 394 | A.12.3785 | 3 | 1 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-01-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 395 | A.12.3785 | 3 | 2 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-01-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 396 | A.12.3785 | 3 | 3 |  | Tanker | 0593/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 31KL [NAME] | AS | 2013-01-31 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 397 | A.12.3786 | 2 | 1 |  | Tanker | 0591/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 10.5KL HCL Rigid Tanker | AS | 2012-10-31 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 398 | A.12.3786 | 2 | 2 |  | Tanker | 0591/PROC-SSB/AKR/IV/2012 | PT. AKR Corporindo, Tbk |  |  | Manufacture and install 10.5KL HCL Rigid Tanker | AS | 2012-11-30 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MATERIAL PREPARATION |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.95 | 0.95 | 0.95 | 1 | 1 | 1 | 1 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 399 | A.12.3795 | 1 | 1 |  | Others | 4500643614 | PT. [NAME] Indonesia |  |  | Volvo Chassis Modification for DNX Explosives Body Installation | AS | 2012-06-27 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2011-07-12 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 400 | A.12.3854 | 1 | 1 |  | Crane | 112/CHAS-JKT/MKT/VI/12 | PT. [NAME] |  |  | Supply & install 2units x PK15500C and PC300 | AS | 2012-08-27 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | READY TO FABRICATION |  |  |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | 2012-08-03 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 401 | A.12.3916 | 5 | 1 |  | Crane | 20120705005 | PT. [NAME] |  |  | Supply only PK15500B with Hydraulic Pump | AS | 2012-08-15 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 402 | A.12.3916 | 5 | 2 |  | Crane | 20120705005 | PT. [NAME] |  |  | Supply only PK15500B with Hydraulic Pump | AS | 2012-08-15 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 403 | A.12.3916 | 5 | 3 |  | Crane | 20120705005 | PT. [NAME] |  |  | Supply only PK15500B with Hydraulic Pump | AS | 2012-08-15 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 404 | A.12.3916 | 5 | 4 |  | Crane | 20120705005 | PT. [NAME] |  |  | Supply only PK15500B with Hydraulic Pump | AS | 2012-08-15 00:00:00 |  | 2012-08-01 00:00:00 | PDI | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | no chassis |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 405 | A.12.3916 | 5 | 5 |  | Crane | 20120705005 | PT. [NAME] |  |  | Supply only PK15500B with Hydraulic Pump | AS | 2012-08-15 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SUPPLY ONLY |  | PARTS ARE COMPLETE , AND WILL BE TAKEN BY CUSTOMER IN THE EARLY OCTOBER |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | no chassis |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 406 | A.12.3939 | 1 | 1 |  | Water tank | 059/PO/AMN/07/2012 | PT. [NAME] |  |  | Manufacture 16KL Water Tank on 6x4 cab-chassis | AS | 2012-10-22 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SUPPLY PIPING |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.5 | 0.5 | 0.95 | 0.9 | 1 | 1 | 0 | 1 | 1
 | 407 | [NAME] | 1 | 1 |  | Fuel Tank | 134/PO/AMN/07/2012 | PT. [NAME] |  |  | Manufacture 16KL Fuel Tank on 6x4 cab-chassis | AS | 2012-10-29 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SUPPLY PIPING |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 408 | A.12.3975 | 5 | 1 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-09-06 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING REPAIR | BEHIND | FOLLOW UP MODIFICATION MUFFLER |  |  |  | 2012-08-30 00:00:00 | DRAWING CHANGE OF MUFFLER |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 409 | A.12.3975 | 5 | 2 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-09-06 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING REPAIR | BEHIND | FOLLOW UP MODIFICATION MUFFLER |  |  |  | 2012-08-30 00:00:00 | DRAWING CHANGE OF MUFFLER |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 410 | A.12.3975 | 5 | 3 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-09-06 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING REPAIR | BEHIND | FOLLOW UP MODIFICATION MUFFLER |  |  |  | 2012-08-30 00:00:00 | DRAWING CHANGE OF MUFFLER |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 411 | A.12.3975 | 5 | 4 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-09-06 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING REPAIR | BEHIND | FOLLOW UP MODIFICATION MUFFLER |  |  |  | 2012-08-30 00:00:00 | DRAWING CHANGE OF MUFFLER |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 412 | A.12.3975 | 5 | 5 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-09-06 00:00:00 |  | 2012-09-01 00:00:00 | wip | PDI |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING REPAIR | BEHIND | FOLLOW UP MODIFICATION MUFFLER |  |  |  | 2012-08-30 00:00:00 | DRAWING CHANGE OF MUFFLER |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 413 | A.12.3976 | 5 | 1 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 414 | A.12.3976 | 5 | 2 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 415 | A.12.3976 | 5 | 3 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 416 | A.12.3976 | 5 | 4 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 417 | A.12.3976 | 5 | 5 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-13 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 418 | A.12.3977 | 5 | 1 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 419 | A.12.3977 | 5 | 2 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 420 | A.12.3977 | 5 | 3 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 421 | A.12.3977 | 5 | 4 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 422 | A.12.3977 | 5 | 5 |  | Coal Body | 24120035 | PT. Eka Dharma JS. Tbk. |  |  | 33m3 Coal Body | RH | 2012-10-27 00:00:00 |  | 2012-11-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 423 | A.12.3993 | 1 | 1 |  | Tailgate | 7080000325 | PT. [NAME] |  |  | Supply and install Tailgate Loader (Chiller Body) | AS | 2012-12-21 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.6 | 0.6 | 0.9 | 0.9 | 0 | 1 | 0 | 0 | 0 | 1 | 1 | 0.9 | 1 | 1 | 0.9 | 0.7 | 0 | 1 | 1 | 0.9 | 0.8 | 0 | 0 | 0 | 0
 | 424 | A.12.3994 | 1 | 1 |  | Prime mover | 7080000325 | PT. [NAME] |  |  | Prime Mover Fit Up cw Wet Kit | AS | 2012-12-07 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 0 | 0 | 0.9 | 0.9 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 425 | A.12.3995 | 1 | 1 |  | Prime mover | 7080000325 | PT. [NAME] |  |  | Prime Mover Fit Up | AS | 2012-12-07 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 0 | 0 | 0 | 0 | 0 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 426 | A.12.4005 | 4 | 1 |  | Others | 4500653150 | PT. [NAME] Indonesia |  |  | Volvo Chassis Modification for DNX Explosives Body Installation | AS | 2012-10-30 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2011-07-12 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 427 | A.12.4005 | 4 | 2 |  | Others | 4500653150 | PT. [NAME] Indonesia |  |  | Volvo Chassis Modification for DNX Explosives Body Installation | AS | 2012-10-30 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING FITTING | BEHIND | INSTALL FITTING PART |  | ROLL OVER SENSOR [LIQUIP] |  | 2011-07-12 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 428 | A.12.4005 | 4 | 3 |  | Others | 4500653150 | PT. [NAME] Indonesia |  |  | Volvo Chassis Modification for DNX Explosives Body Installation | AS | 2012-10-30 00:00:00 |  | 2012-09-01 00:00:00 | wip |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FINISHING FITTING |  | INSTALL FITTING PART |  | ROLL OVER SENSOR |  | 2011-07-12 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 429 | A.12.4005 | 4 | 4 |  | Others | 4500653150 | PT. [NAME] Indonesia |  |  | Volvo Chassis Modification for DNX Explosives Body Installation | AS | 2012-10-30 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | INSTALL FITTING PART |  | ROLL OVER SENSOR [LIQUIP] |  | 2011-07-12 00:00:00 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 432 | A.12.4006 | 5 | 1 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-08-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-08-04 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 433 | A.12.4006 | 5 | 2 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-08-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI |  | PDI |  |  |  | 2012-08-04 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 430 | A.12.4006 | 5 | 3 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-08-31 00:00:00 |  | 2012-09-01 00:00:00 | PDI |  |  |  |  |  |  | PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | ON | PDI | EST PDI 27 OCT 2012 |  |  | 2012-08-04 00:00:00 |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 431 | A.12.4006 | 5 | 4 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 434 | A.12.4006 | 5 | 5 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 435 | A.12.4007 | 5 | 1 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 436 | A.12.4007 | 5 | 2 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 437 | A.12.4007 | 5 | 3 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 438 | A.12.4007 | 5 | 4 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 439 | A.12.4007 | 5 | 5 |  | Coal Body | 7060000090 | PT. [NAME] |  |  | 33m3 Coal Body | RH | 2012-09-14 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] |  | WAITING CHASIS |  | RHS dan PLAT 6 |  | PE Please Advice |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 440 | A.12.4046 | 1 | 1 |  | Crane | 112/CHAS-JKT/MKT/[NAME]; 115/CHAS-JKT/MKT/VIII/12 | PT. [NAME] |  |  | Supply PK15500C cw Selfloader & install on HINO FM260JW | AS | 2012-09-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FITTING | BEHIND | UDAH NAEK CRANE |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | 2012-08-03 00:00:00 |  |  |  |  | 1 | 1 | 1 | 1 | 0.5 | 1 | 1 | 1 | 1
 | 441 | A.12.4047 | 1 | 1 |  | Crane | 112/CHAS-JKT/MKT/[NAME]; 115/CHAS-JKT/MKT/VIII/12 | PT. [NAME] |  |  | Supply PC3300B & install on Mitsubishi "Single Cabin" | AS | 2012-09-30 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FABRICATION |  | [NAME], WAITING PTO |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | 2012-08-16 00:00:00 |  |  |  |  | 0 | 0 | 0 | 1 | 0 | 1 | 1 | 1 | 1
 | 442 | A.12.4070 | 1 | 1 |  | Service Truck | LOI_SSB_May_2012_Service | PT. Freeport Indonesia |  |  | Supply [NAME] cw Lavatory Service Body | AG | 2012-12-28 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 443 | A.12.4071 | 1 | 1 |  | Service Truck | LOI_SSB_May_2012_Service | PT. Freeport Indonesia |  |  | Supply [NAME] cw Catering Service Body | AG | 2012-12-28 00:00:00 |  | 2013-01-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PE Please Advice |  |  |  |  | 0.8 | 0.8 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 445 | A.12.4139 | 1 | 1 |  | Trading | 006-06292 | PT. Leighton Contractors Indonesia |  |  | 120T Low Loader and Spreader Dolly | AS | 2013-02-14 00:00:00 |  | 2013-02-01 00:00:00 | wip |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
 | 444 | A.12.4157 | 1 | 1 |  | Crane | 90912 | PT. [NAME] Indonesia |  |  | Supply Only PC3300A Complete with Hydraulic Power Pack | AS | 2011-09-21 00:00:00 |  | 2012-10-01 00:00:00 | wip |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SUPPLY ONLY |  | PARTS ARE COMPLETE , AND WILL BE TAKEN BY CUSTOMER IN THE EARLY OCTOBER |  | INFO PTO (KOZMAKZAN) ARRIVE W1 OCT |  | #N/A |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 446 | A.12.4181 | 1 | 1 |  | Trading |  | PT. Leighton Contractors Indonesia |  |  | Supply Material SHS | MRD | 2012-09-18 00:00:00 | 2012-10-01 00:00:00 | 2012-09-01 00:00:00 | wip | 1
 | 447 | A.12.4191 | 1 | 1 |  | Crane | N30974 | PT. Freeport Indonesia |  |  | Supply only PALFINGER  PK15500 | AS | 2012-12-18 00:00:00 |  | 2012-12-01 00:00:00 | wip |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 | 448 | A.12.4205 | 1 | 1 |  | Trading | 045/DS-SSB/IX/2012 | PT. [NAME] |  |  | Manufacture and Supply Bulbar | MRD | 2012-09-27 00:00:00 |  | 2012-10-01 00:00:00 | wip | 1 |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | #N/A |  |  |  |  | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1 | 1
 |  |  | 448
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total WIP |  |  | PLN PDI | 13 | 15 | 18 | 29 | 7 | 13 | 13 | 22 | 34 | 26 | 24 | 23 | 21 | 27 | 28 | 13 | 5 | 4 | 6 | 8 | 7 | 5 | 2 | 2 | 2 | 0 | 2 | 2 | 3 | 0 | 0 | 0 | 0 | 0 | 0
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total PDI |  |  | WIP |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | MP
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Cancel | 2 |  | ACT PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FBR
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total WIP |  |  |  | Total WIP |  |  |  |  | Total WIP |  |  |  | Total WIP |  |  |  | Total WIP |  |  |  |  | Total WIP |  |  |  | Total WIP |  |  |  | Total WIP |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | FTG
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total PDI |  |  |  | Total PDI |  |  |  |  | Total PDI |  |  |  | Total PDI |  |  |  | Total PDI |  |  |  |  | Total PDI |  |  |  | Total PDI |  |  |  | Total PDI |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Total Job |  |  |  | Total Job |  |  |  |  | Total Job |  |  |  | Total Job |  |  |  | Total Job |  |  |  |  | Total Job |  |  |  | Total Job |  |  |  | Total Job |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PTG
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CMSG
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PDI