Spreadsheet: kimberly_watson__20583__PA AGAVE TW IC
Sheet: Page 1

ENRON TRANSPORTATION SERVICES |  |  |  |  |  |  |  |  |  |  | ORIGINAL |  | REVISION NO. |  | CANCEL |  |  | PAGE 1 of 2
PROJECT AUTHORIZATION |  |  |  |  |  |  |  |  |  |  | X
 | Project Definition |  |  |  |  | Title (20) | Agave WT I/C |  |  |  |  | WBS
Related Project Number |  |  | Related Project Number(2) |  |  |  | PCF Number | PDB Number |  |  |  | Estimated Start Date |  |  | Estimated Finish Date
 |  |  |  |  |  |  |  |  |  |  |  | 2001-10-01 00:00:00 |  |  | 2001-12-15 00:00:00
Company Code and Name |  |  |  | Profit Center |  |  | Region | Team |  |  | Responsible Cost Center |  | Requesting Cost Center |  |  | Project Type
0060 Transwestern Pipeline Co. |  |  |  | 10802 |  |  | ALB | ARTESIA |  |  | 111519 |  | 111138
Location (Legal Description) |  |  |  | County/Parish |  |  | Zip Code | State |  | Line No./Station No. |  |  |  | Plant Number |  |  | Farmtaps?
S2  T17S  R29E |  |  |  | EDDY |  |  | 88264 | NM |  | NMBW219
AFUDC | OH |  |  | City Name
Y or N | Yor N |  |  | MALJAMAR |  |  | Project in city | NM
Please check one: |  |  |  | New facility | X |  | Existing facility |  |  |  |  |  |  | Removing facility from service
Detailed Description of Work:
SCOPE: INSTALL A 12" HOT TAP AND SIDE VALVE ON TRANSWESTERN'S 24" LOOP LINE LOCATED IN EDDY COUNTY NEW MEXICO
Install riser from side valve and leave one (1) 12" 600# ser. [NAME] to install insulation kit and tie in point.
Tie in is for interconnect with Agave and volume to be from 35 mmcfd to 100 mmcfd.
Tie in point will be on the discharge pressure side of Station WT-1 (High Pressure Side) with a MAOP of 1008#
Agave to install all measurement facilities and gas quality instrumentation and retain ownership and [NAME] is to operate interconnect.
Interconnect to be built to Enron standards.
This work order includes inspection cost for the measurement facility being built by Agave to meet Enron Standards.
Tap and side valve = $75,000
Inspection Extra = $10,000
Benefit/Reason for Change:
Marketing: volumes into the TW system
PROJECT REVIEW/CONTACT INFORMATION |  |  |  |  |  |  |  |  |  | REGULATORY APPROVAL SECTION
Responsible Person |  |  | Environmental |  |  |  | Reg Affairs |  |  | Approval Required |  |  | Yes |  |  | No
[NAME] |  |  | [NAME] |  |  |  |  |  |  | Approval Received |  |  | Yes |  |  | No
Marketing Rep/Sponsor |  |  | ROW Agent |  |  |  | Facility Planner |  |  | Authorization: |  |  |  |  |  |  | Date:
[NAME] |  |  | Cecil Gutierrez |  |  |  | Mansor Abdmoulaie |  |  | REGULATORY STAMP
Team Contact |  |  | Prepared By |  |  |  | Construction Coordinator
[NAME] |  |  | [NAME] |  |  |  | [NAME]
ESTIMATED WORK ORDER COST
Project Reimbusable? |  |  | Total Estimated Cost
No |  |  | Less Credit
 |  |  | Net Cost
Reimbusable Amount |  |  | Less: Previous W/O Cost |  |  |  |  |  |  | APPROVALS
$___________________ |  | -or- | Increase(Decrease) |  |  |  |  |  |  | Signature:
 | __________% |  |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  | Date:092501
 |  |  |  |  |  |  |  |  |  | Signature:
ADMIN BUDGET CONTROL |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Date:
Project in Plan? |  |  |  |  |  | Capital Budget Code |  |  |  | Signature:
If not in Plan, Where are the funds coming from? |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Date:
________________________________________ |  |  |  |  |  |  |  |  |  | Signature:
Project in Current Estimate? |  |  |  |  |  | MW _ TWP |  |  |  |  |  |  |  |  |  |  | Date:
Project Discretionary? |  |  |  |  |  | Budget Category |  |  |  | Signature:
Budget Balance Available |  |  |  |  |  | Exective Pool |  |  |  |  |  |  |  |  |  |  | Date:
Less:  Net Project Cost or |  |  |  |  |  | Budget Responsibility |  |  |  | Signature:
Revision Increase (Decreased) |  |  |  |  |  | Mktg - E&C |  |  |  |  |  |  |  |  |  |  | Date:
Budget Balance Remaining |  |  |  |  |  |  |  |  |  | IM Releaser:
Functional Coordinator Signature: |  |  |  |  |  | Date: |  |  |  |  |  |  |  |  |  |  | Date:
Financial Control Signature: |  |  |  |  |  |  |  |  |  | Property Accounting:
 |  |  |  |  |  | Date: |  |  |  |  |  |  |  |  |  |  | Date:
Project Authorization.xlt  Revision: 1/10/2001
 |  | DO NOT DELETE THE FOLLOWING INFORMATION.  IT IS NEEDED FOR THE FORM TO OPERATE.
 |  | 1
 |  | Project Types: Drop Down Box
 |  | Install
 |  | Removal
 |  | Study
 |  | 1 | 01 Intangible Plant
 |  | 2 | 02 Storage
 |  | 3 | 03 Extraction Plant
 |  | 4 | 04 Gathering Plant
 |  | 5 | 05 Transmission-Compression
 |  | 6 | 06 Transmission-Lateral Comp/TW La
 |  | 7 | 07 Transmission-Plant
 |  | 8 | 08 Transmission-Right of Way
 |  | 9 | 09 Transmission-Sales
 |  | 10 | 10 Transmission-Offshore Gathering
 |  | 11 | 11 Transmission-Offshore Trans Plant
 |  | 12 | 12 Blanket Operations