Spreadsheet: 688113d1595575367-alternative-way-to-make-this-lighter-faster-sample-opb-format
Sheet: OPB

Row No. | Cost Control Level | 1 | 2 | 3 | 4 | 5 | 6 | 7 | 8 | 9 | L9 | L8 | L7 | L6 | L5 | [NAME] | L3 | L2 | L1 | Material Code | Description | Unit | Awarded Quantity | Awarded Unit Cost | Awarded Amount | Summarized Amounts | Budget Qty | Budget Unit Cost | Budget Amount | Category | Budget Sum Amounts | Gross Profit / (Loss) | Profit / (Loss) Margin | Cost per Unit
 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sample Mother Project
 | 2 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Sample Sub Project
 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | General [NAME] (Sample Scope of Work)
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Mobilization/Demobilization | lot | 1 | 62500
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | mhr/s |  |  |  |  | 60 | 85 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] (Painting Equipment) | trip/s |  |  |  |  | 10 |  |  | Log
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Temporary Facilities | [NAME] | 1 | 67500
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Manpower Barracks Rental | [NAME] |  |  |  |  | 1 |  |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Office Supplies | lot | 1 | 3125
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Office Supplies | [NAME] |  |  |  |  | 1 | 2500 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 100 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Permits and Taxes | lot | 1 | 1625
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Job Notarial | lot |  |  |  |  | 1 | 1300 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 100 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Bonds and Insurances | lot | 1 | 2112.5
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | lot |  |  |  |  | 1 | 1690 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 100 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Site Management | lot | 1 | 83251.93
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Project in Charge | [NAME] |  |  |  |  | 1 | 39199.79 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | General [NAME] | [NAME] |  |  |  |  | 1 | 27401.75 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Safety Requirements | lot | 1 | 26250
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 200614 | Safety Hard Hat | pc/s |  |  |  |  | 15 | 180 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 200611 | Reflectorized Vest | pc/s |  |  |  |  | 15 | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 200615 | Safety Shoes | pc/s |  |  |  |  | 15 | 832 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Housekeeping/Protection of Existing | lot | 1 | 37500
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | [NAME] |  |  |  |  | 1 | 30000 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Temporary Plant, Tools, & Equipment | lot | 1 | 18500
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 201801 | A-Ladder (Aluminum Ladder) | pc/s |  |  |  |  | 4 | 3700 |  | Eqp
 | 3 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Second Floor (Sample Level)
 | 4 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Avida Two [NAME])
 | 5 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Architectural Works (Sample Scope of Work)
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME]
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Living/Dining Area | sq.m | 3.6 | 2350 |  |  | 3.6
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation of tiles | sq.m |  |  |  |  |  | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | sq.m |  |  |  |  |  | 50 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Punchlisting | sq.m |  |  |  |  |  | 40 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 192x1265x8mm Laminated Wood Flooring to Living/Dining | pc/s |  |  |  |  | 20 | 162.5 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100103 | Vinyl Tile Adhesive | gal/s |  |  |  |  | 1 | 625 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Kitchen (Removal) | sq.m | 3.6 | 950 |  |  | 3.6
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantling & Chipping | sq.m |  |  |  |  |  | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | sq.m |  |  |  |  |  | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Kitchen (Replacement) | sq.m | 5.04 | 1850 |  |  | 5.04
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation of tiles | sq.m |  |  |  |  |  | 200 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantling & Chipping | sq.m |  |  |  |  |  | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Concrete Topping Application | sq.m |  |  |  |  |  | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Finishing | sq.m |  |  |  |  |  | 30 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Grouting | sq.m |  |  |  |  |  | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | sq.m |  |  |  |  |  | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Punchlisting | sq.m |  |  |  |  |  | 40 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121503 | Tile Grout White | pack/s |  |  |  |  |  | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100102 | Tile Adhesive | bag/s |  |  |  |  |  | 170 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] 600 x 600 | pc/s |  |  |  |  |  | 120 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 103345 | [NAME] | roll/s |  |  |  |  |  | 30 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 132101 | Tile Spacer 2mm (500 pcs per pack) | pack/s |  |  |  |  |  | 56 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109802 | Portland Cement EAGLE | bag/s |  |  |  |  |  | 240 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 119302 | Ordinary White Sand | bag/s |  |  |  |  |  | 35 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to [NAME] | sq.m | 4.92 | 750 |  |  | 4.92
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation of tiles | sq.m |  |  |  |  |  | 200 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Grouting | sq.m |  |  |  |  |  | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | sq.m |  |  |  |  |  | 50 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Punchlisting | sq.m |  |  |  |  |  | 40 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 300x200 Ceramic Tiles (OSM) | pc/s |  |  |  |  | 0 | 27 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121503 | Tile Grout White | pack/s |  |  |  |  | 1 | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100102 | Tile Adhesive | bag/s |  |  |  |  | 1 | 170 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 103345 | [NAME] | roll/s |  |  |  |  | 2 | 30 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 132101 | Tile Spacer 2mm (500 pcs per pack) | pack/s |  |  |  |  | 1 | 56 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Painting Works
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Structural Members | sq.m | 53.92 | 300 |  |  | 53.92
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Patching and Sanding | sq.m |  |  |  |  | 53.92 | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | First Coat | sq.m |  |  |  |  | 53.92 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Second Coat | sq.m |  |  |  |  | 53.92 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Third Coat | sq.m |  |  |  |  | 53.92 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116503 | Roller Brush  Cotton 7" | pc/s |  |  |  |  |  | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109305 | Paint Brush 2" | pc/s |  |  |  |  |  | 40 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116501 | [NAME] | pc/s |  |  |  |  |  | 60 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121005A | Masking Tape 2" Crocodile | pc/s |  |  |  |  |  | 58 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123490 | DUTCHBOY Nalcrete Flat Latex | tin/s |  |  |  |  |  | 1901.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123496 | DUTCHBOY Nalcrete Satin Finish Nearly White | tin/s |  |  |  |  |  | 2224.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Internal Walls (Masonry) | sq.m | 51.98 | 300 |  |  | 51.98
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Patching and Sanding | sq.m |  |  |  |  | 51.98 | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | First Coat | sq.m |  |  |  |  | 51.98 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Second Coat | sq.m |  |  |  |  | 51.98 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Third Coat | sq.m |  |  |  |  | 51.98 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116503 | Roller Brush  Cotton 7" | pc/s |  |  |  |  |  | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109305 | Paint Brush 2" | pc/s |  |  |  |  |  | 40 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116501 | [NAME] | pc/s |  |  |  |  |  | 60 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121005A | Masking Tape 2" Crocodile | pc/s |  |  |  |  |  | 58 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123490 | DUTCHBOY Nalcrete Flat Latex | tin/s |  |  |  |  |  | 1901.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123496 | DUTCHBOY Nalcrete Satin Finish Nearly White | tin/s |  |  |  |  |  | 2224.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Internal Walls (T&B) | sq.m | 11.48 | 300 |  |  | 11.48
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Patching and Sanding | sq.m |  |  |  |  | 11.48 | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | First Coat | sq.m |  |  |  |  | 11.48 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Second Coat | sq.m |  |  |  |  | 11.48 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Third Coat | sq.m |  |  |  |  | 11.48 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116503 | Roller Brush  Cotton 7" | pc/s |  |  |  |  |  | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109305 | Paint Brush 2" | pc/s |  |  |  |  |  | 40 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116501 | [NAME] | pc/s |  |  |  |  |  | 60 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121005A | Masking Tape 2" Crocodile | pc/s |  |  |  |  |  | 58 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123490 | DUTCHBOY Nalcrete Flat Latex | tin/s |  |  |  |  |  | 1901.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123496 | DUTCHBOY Nalcrete Satin Finish Nearly White | tin/s |  |  |  |  |  | 2224.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Bulkhead | sq.m | 6.72 | 300 |  |  | 6.72
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Patching and Sanding | sq.m |  |  |  |  | 6.72 | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | First Coat | sq.m |  |  |  |  | 6.72 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Second Coat | sq.m |  |  |  |  | 6.72 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Third Coat | sq.m |  |  |  |  | 6.72 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116503 | Roller Brush  Cotton 7" | pc/s |  |  |  |  |  | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109305 | Paint Brush 2" | pc/s |  |  |  |  |  | 40 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 116501 | [NAME] | pc/s |  |  |  |  |  | 60 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121005A | Masking Tape 2" Crocodile | pc/s |  |  |  |  |  | 58 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123490 | DUTCHBOY Nalcrete Flat Latex | tin/s |  |  |  |  |  | 1901.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123496 | DUTCHBOY Nalcrete Satin Finish Nearly White | tin/s |  |  |  |  |  | 2224.9 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to Steel Railings | ln.m | 7.5 | 448 |  |  | 7.5
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1st coat | ln.m |  |  |  |  | 7.5 | 30 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2nd coat | ln.m |  |  |  |  | 7.5 | 30 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3rd coat | ln.m |  |  |  |  | 7.5 | 30 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123434 | Metal Primer Red Oxide | tin |  |  |  |  | 0.1 | 1334.75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123433A | [NAME] | gal/s |  |  |  |  | 0.3 | 380 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 123494 | [NAME] | gal/s |  |  |  |  | 1 | 394.25 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109305 | Paint Brush 2" | pc/s |  |  |  |  | 1 | 40 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 109306 | Paint Brush 3" | pc/s |  |  |  |  | 1 | 65 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | S&A of Steel Railings
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | to [NAME] | lot | 1 | 95000 |  |  | 1
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantling | lot |  |  |  |  | 1 | 10000 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Orofil Mobilization | lot |  |  |  |  | 7.5 | 5050 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Orofil Supply and Installation Service | ln.m |  |  |  |  | 1 | 5000 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | S&I of Windows
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1200mmW x 1200mmH Aluminum-Framed Casement Glass Window | set/s | 2 | 17400 |  |  | 2
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation | set/s |  |  |  |  | 2 | 1293.88 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1200mmW x 1200mmH Aluminum-Framed Casement Glass Window | set/s |  |  |  |  | 2 | 8271.61 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 6 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Refurbishing Works
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Wall Relamination | sq.m | 10 | 5000 |  |  | 10
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation | sq.m |  |  |  |  | 10 | 1071.43 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Laminate | sq.m |  |  |  |  | 10 | 2500 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Repairing of Wall Tiles to Drywall | sq.m | 2 | 900 |  |  | 2
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation of tiles | sq.m |  |  |  |  | 2 | 200 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantling & Chipping | sq.m |  |  |  |  | 2 | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | sq.m |  |  |  |  | 2 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Punchlisting | sq.m |  |  |  |  | 2 | 40 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100102 | Tile Adhesive | bag/s |  |  |  |  | 1 | 170 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 118709 | [NAME] | roll/s |  |  |  |  | 1 | 30 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Repairing of Baseboards | ln.m | 10.41 | 400 |  |  | 10.41
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation | ln.m |  |  |  |  | 5.205 | 200 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Dismantling & Chipping | ln.m |  |  |  |  | 5.205 | 100 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Hauling | ln.m |  |  |  |  | 5.205 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Punchlisting | ln.m |  |  |  |  | 5.205 | 40 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 100102 | Tile Adhesive | bag/s |  |  |  |  | 1 | 170 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 118709 | [NAME] | roll/s |  |  |  |  | 1 | 30 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Regrouting of all Tiles | sq.m | 29.24 | 100 |  |  | 29.24
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Grouting | sq.m |  |  |  |  | 29.24 | 10 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 121503 | Tile Grout White | pack/s |  |  |  |  | 4 | 75 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
 | 7 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Light Replacement | lot | 1 | 8600 |  |  | 1
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Installation | pc/s |  |  |  |  | 15 | 20 |  | Lab
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] | pc/s |  |  |  |  | 10 | 250 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Tube Light | pc/s |  |  |  |  | 5 | 500 |  | Mat
 | 8 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contingency | lot |  |  |  |  | 1 | 500 |  | Mat
Total