Spreadsheet: 871890d1718286295-how-to-countif-dynamically-based-on-slicer-selection-report-14-juni-me5a-capex-c11-c12-c13-
Sheet: Raw Data

Material | Release indicator | Requisition date | Purchase order | Purchase Requisition | Item of requisition | Items | Processing status | Deletion indicator | Item Category | Acct Assignment Cat. | Quantity requested | Unit of Measure | Deliv. date category | Delivery Date | Material Group | Plant | Storage location | Purchasing Group | Requisitioner | No. of requisns | Release strategy | Release Date | Purchase Order Date | Changed On | Created By | Goods receipt
 | Z | 2024-06-11 00:00:00 |  | 1900000140 | 10 | PANEL MDP & KABEL FEEDER | N | false |  | A | 1 | LOT | D | 20240711 | 80010010 | 4231 |  | C13 | MSN | 1 | 02 | 2024-07-03 00:00:00 |  | 2024-06-11 00:00:00 | MSNFAT-42 | Yes
 | 2 | 2024-06-10 00:00:00 |  | 1400003542 | 10 | HOTPLATE MAGNETIC STIRRER LS-2000 | N | false |  | A | 1 | UN | D | 20240615 | 80010010 | 3001 |  | C12 | QA | 1 | J1 | 2024-06-10 00:00:00 |  | 2024-06-12 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003217 | 20 | CARTON SEALER MODEL GPC-50D LINE NUGGET | N | false |  | A | 3 | UN | D | 20240615 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-07 00:00:00 |  | 2024-06-07 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003218 | 20 | CARTON SEALER MODEL GPC-50D LINE SINGLES | N | false |  | A | 4 | UN | D | 20240615 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-07 00:00:00 |  | 2024-06-07 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003532 | 10 | PIPA WELD 3A SS 316L # 2 1/2" X 1.60 MM | N | false |  | A | 8 | PC | D | 20240605 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-27 00:00:00 |  | 2024-06-10 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003532 | 20 | UNION CLAMP FERRULE SS 316L # 2 1/2" | N | false |  | A | 24 | PC | D | 20240605 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-27 00:00:00 |  | 2024-06-10 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003532 | 30 | ELBOW WELD SHORT 3A  SS 316L # 2 1/2" | N | false |  | A | 8 | PC | D | 20240605 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-27 00:00:00 |  | 2024-06-10 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003533 | 10 | THERMOMETER TESTO 108 DIGITAL FOOD TRHM | N | false |  | A | 3 | UN | D | 20240615 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-06-07 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003534 | 10 | MEAT GRINDER GETRA TJ8-RNI | N | false |  | A | 1 | UN | D | 20240615 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-06-07 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003535 | 10 | ROOTBLOWER GOLDENTECH TAIWAN GT-100 | N | false |  | A | 1 | UN | D | 20240610 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-06-07 00:00:00 |  | 2024-06-10 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003535 | 20 | INSTALASI ROOTBLOWER | N | false |  | A | 1 | LOT | D | 20240610 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-06-07 00:00:00 |  | 2024-06-10 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003536 | 10 | KITCHEN SET-RNI | N | false |  | A | 1 | LOT | D | 20240615 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-06-07 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003537 | 10 | GEROBAK SAMPAH D.140X80X100CM | N | false |  | A | 2 | UN | D | 20240615 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-07 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-07 00:00:00 |  | 1400003538 | 10 | [NAME] x 1.5 mm Screen | N | false |  | A | 345 | M | D | 20240615 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-07 00:00:00 |  | 2024-06-12 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003517 | 10 | Cone fan fiber glass CKE code | N | false |  | A | 2 | UN | D | 20240614 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003518 | 10 | Isi ulang tabung argon 6 m3-sewa tabung | N | false |  | A | 10 | BT | D | 20240614 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003519 | 10 | Isi ulang tabung argon 6 m3-sewa tabung | N | false |  | A | 10 | BT | D | 20240614 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003520 | 10 | Blind Flange DIN PN 16 SUS 304 4" | N | false |  | A | 2 | PC | D | 20240614 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003520 | 20 | Double nipple [NAME]" | N | false |  | A | 2 | PC | D | 20240614 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 10 | MCB 3P Schneider 20A | N | false |  | A | 1 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 30 | Kontaktor [NAME] 220V | N | false |  | A | 2 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 40 | TOR Schneider LRD21 | N | false |  | A | 2 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 50 | Emergency switch fort | N | false |  | A | 2 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 60 | [NAME]mm Lazaro | N | false |  | A | 5 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 70 | Din rail omega MCB besi fort | N | false |  | A | 3 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003522 | 80 | WLC Omron 61F-G-AP 220V | N | false |  | A | 1 | PC | D | 20240614 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003523 | 10 | ELECTRIC DEEP FRYER – FF 2110 ETSS (MODE | N | false |  | A | 1 | UN | D | 20240614 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-06 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-06 00:00:00 |  | 1400003524 | 10 | Spill Pallet 58 Gallon/220 L2 Drum | N | false |  | A | 3 | UN | D | 20240614 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-06 00:00:00 |  | 2024-06-11 00:00:00 | CMDHRGA-06 | Yes
 | Z | 2024-06-06 00:00:00 |  | 1900000128 | 10 | PEKERJAAN PENGADAAN NIDI & SLO MS SMG | N | false |  | A | 1 | AU | D | 20240706 | 80010010 | 4231 |  | C12 | MSN | 1 | 01 | 2024-06-28 00:00:00 |  | 2024-06-11 00:00:00 | MSNFAT-42 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003505 | 10 | POMPA SUBMERSIBLE EBARA | N | false |  | A | 2 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003506 | 10 | Switch selector [NAME] | N | false |  | A | 10 | PC | D | 20240613 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-05 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003506 | 20 | Fitting pneumatic reducer PG 8-6 Festo | N | false |  | A | 10 | PC | D | 20240613 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-05 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003506 | 30 | Festo 153150 QSY-8 Push in Y connector | N | false |  | A | 6 | PC | D | 20240613 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-05 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003506 | 40 | Fitting penumatic 8x8 mm Festo | N | false |  | A | 30 | PC | D | 20240613 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-06-05 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003507 | 10 | AIR SHOWER LINE SINGLES MENTAH | N | false | D | A | 1 | AU | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003508 | 10 | INOXPA LOBE PUMP SLR 1-40 SINGLE MECH SE | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003508 | 20 | MEJA PACKING SINGLES | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003509 | 10 | KW1700197-FILE CABINET 4 SHELF 4 DOOR SL | N | false |  | A | 38 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003509 | 20 | WS-97 SECRETARY SERIES (40 UNIT) | N | false |  | A | 40 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003509 | 30 | MOD122-CLERICAL DESK/RETURN DESK WITH PE | N | false |  | A | 40 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 10 | GUARDIAN 5000 HOTPLATES & STIRRERS E-G51 | N | false |  | A | 2 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 20 | MINI VORTEX MIXERS VXMNDG | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 30 | EBRO TFI 54 INFRARED THERMOMETER | N | false |  | A | 2 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 40 | [NAME] 20 TH1 SET | N | false |  | A | 3 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 50 | [NAME] 20 TH1 | N | false |  | A | 5 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 60 | ROBUST WALL BENCH WBF 275-S SENSORY | N | false |  | A | 4 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003510 | 70 | WALL CABINET TYPE WCF-70 | N | false |  | A | 2 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003511 | 10 | 50 PCS-PALLET MESH GALVANIS1200X1000X890 | N | false |  | A | 50 | PC | D | 20240613 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003512 | 10 | TIMBANGAN MEJA 15KG CAS SW-II SERIES 22, | N | false |  | A | 4 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003512 | 20 | KW0500336-HANDPALLET SCALE 2T 55X115 PRH | N | false |  | A | 3 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 10 | ALAT TIMBANGAN DEWASA | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 20 | ALAT TINGGI BADAN | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 30 | THERMOMETER DIGITAL | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 40 | TENSIMETER DIGITAL | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 50 | OXYMETER | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 60 | STERILIZER | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 70 | KURSI RODA BAN MATI | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 80 | TABUNG OXYGEN 1SET+TROLEY | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 90 | TIANG INFUS | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 100 | OTOSCOPE | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 110 | PENLIGHT | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 120 | MINOR SET | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 130 | BENGKOK | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 140 | BAK INSTRUMEN | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 150 | NEBULIZER | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 160 | BED PASIEN | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 170 | ALAT HECTING SET | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003513 | 180 | ROSSMAX PEAX FLOW METER PF120A(ADULT) | N | false |  | A | 1 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003514 | 10 | CARTON CHECK [NAME] NUGGET | N | false |  | A | 3 | UN | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003515 | 10 | INSTALASI ACCESSORIES BOILER CAP 5 TPH | N | false | D | A | 1 | AU | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003515 | 20 | INSTALASI ACCESSORIES BOILER 1 1.5 TPH | N | false | D | A | 1 | AU | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003515 | 30 | INSTALASI ACCESSORIES BOILER 2 1.5 TPH | N | false | D | A | 1 | AU | D | 20240613 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-05 00:00:00 |  | 2024-06-12 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003516 | 10 | Samsung 50CU7000 Smart TV 50 Inch | N | false |  | A | 1 | UN | D | 20240614 | 70040019 | 3000 |  | C12 | HRGA | 1 | HB | 2024-06-05 00:00:00 |  | 2024-06-06 00:00:00 | CMRYHRGA-01 | Yes
 | 2 | 2024-06-05 00:00:00 |  | 1400003516 | 20 | [NAME] TC1700 | N | false |  | A | 1 | UN | D | 20240614 | 70040019 | 3000 |  | C12 | HRGA | 1 | HB | 2024-06-05 00:00:00 |  | 2024-06-06 00:00:00 | CMRYHRGA-01 | Yes
 | 2 | 2024-06-04 00:00:00 |  | 1400003498 | 20 | MATERIAL INSTALASI KABEL MESIN BARU | N | false | D | A | 1 | AU | D | 20240612 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-04 00:00:00 |  | 2024-06-04 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-04 00:00:00 |  | 1400003502 | 10 | CONVEYOR BELT FILLING SAUS | N | false |  | A | 1 | SET | D | 20240605 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-06-04 00:00:00 |  | 2024-06-06 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003423 | 20 | SEWA FORKLIFT 10T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003423 | 30 | SEWA FORKLIFT 7T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003423 | 40 | OT 1/2 SHIFT FORKLIFT 10T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003423 | 50 | OT 1/2 SHIFT FORKLIFT 7T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003424 | 20 | SEWA FORKLIFT 10T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003424 | 30 | SEWA FORKLIFT 7T | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-06-03 00:00:00 |  | 2024-06-03 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 10 | AC Daikin Thailand 2 PK | N | false |  | A | 2 | UN | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 20 | Pipa AC 1/4 X 5/8 mm | N | false |  | A | 6 | M | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 30 | Kabel Uk 3X2.5 MM | N | false |  | A | 12 | M | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 40 | Pipa PVC | N | false |  | A | 24 | M | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 50 | Steker | N | false |  | A | 2 | PC | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 60 | Ductape | N | false |  | A | 4 | ROL | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-06-03 00:00:00 |  | 1400003499 | 70 | [NAME] | N | false | D | A | 1 | AU | D | 20240611 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-06-03 00:00:00 |  | 2024-06-12 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2024-05-30 00:00:00 |  | 1400003459 | 20 | PINTU SANDWICH PANEL EPS | N | false |  | A | 4 | UN | D | 20240608 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-30 00:00:00 |  | 2024-06-06 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-30 00:00:00 |  | 1400003491 | 10 | ROBUST WALL BENCH WBF 275-S | N | false |  | A | 1 | UN | D | 20240608 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-30 00:00:00 |  | 2024-06-04 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-30 00:00:00 |  | 1400003492 | 10 | INSTALASI AREA BARU FRYING 2 IN 1 | N | false | D | A | 1 | AU | D | 20240608 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-30 00:00:00 |  | 2024-06-04 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-30 00:00:00 |  | 1400003492 | 20 | INSTALASI RUMAH ANSUL | N | false | D | A | 1 | AU | D | 20240608 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-30 00:00:00 |  | 2024-06-04 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-30 00:00:00 |  | 1400003493 | 10 | AIR SHOWER AREA MENTAH | N | false | D | A | 1 | AU | D | 20240608 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-30 00:00:00 |  | 2024-06-04 00:00:00 | MPPENG-02 | Yes
 | Z | 2024-05-30 00:00:00 |  | 1900000125 | 10 | PEMBUATAN RUANG [NAME] | N | false |  | A | 1 | AU | D | 20240630 | 80010010 | 4231 |  | C12 | MSN | 1 | 01 | 2024-06-21 00:00:00 |  | 2024-06-03 00:00:00 | MSNFAT-42 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003475 | 10 | AC Daikin Wall STD  Non Iverter STC50NV | N | false |  | A | 1 | UN | D | 20240607 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-29 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003475 | 20 | [NAME] material instalasi | N | false | D | A | 1 | AU | D | 20240607 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-29 00:00:00 |  | 2024-06-11 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003476 | 10 | Flowmeter EH Prowirl F 200, 7F2C1F DN150 | N | false |  | A | 1 | UN | D | 20240607 | 70020018 | 1003 |  | C13 | ENGINEERING | 1 | 67 | 2024-05-29 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003479 | 10 | 140 PCS - FOOD PAN STAINLESS STEEL | N | false |  | A | 140 | PC | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003480 | 10 | PASSBOX STAINLESS STEEL INTERLOCK + UV | N | false |  | A | 1 | UN | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003481 | 10 | DISPLAY COOLER (SHOWCASE) 3 PINTU 1500L | N | false |  | A | 2 | UN | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003482 | 10 | [NAME] TYPE JWI-501 | N | false |  | A | 2 | UN | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003483 | 10 | CONTAINER PLASTIK BERLUBANG 2306 HIJAU | N | false |  | A | 150 | PC | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003483 | 20 | CONTAINER PLASTIK BERLUBANG 2306 BIRU | N | false |  | A | 50 | PC | D | 20240607 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003484 | 10 | BEST PACK CARTON SEALER MTD 22-2 | N | false |  | A | 1 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-06-07 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003485 | 10 | KW0500045-HANDPALLET 3T 68X122 NYLON PRH | N | false |  | A | 4 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003488 | 10 | INSTALASI LAMPU EMERGENCY | N | false | D | A | 1 | AU | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003489 | 10 | CONTAINER PLASTIK 1200X1000X785MM | N | false |  | A | 28 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003489 | 20 | 10195030-BACKPACK BRUSH CUTTER 35.8CC | N | false |  | A | 1 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003490 | 10 | DISPLAY COOLER EXPO-800AH/CN | N | false |  | A | 1 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-29 00:00:00 |  | 1400003490 | 20 | CHEST FREEZER AB-900T-X | N | false |  | A | 1 | UN | D | 20240607 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-29 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 20 | CONVEYOR MODULAR 775X550X670 | N | false |  | A | 2 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 30 | CONVEYOR MODULAR 4.370X600X670 | N | false |  | A | 3 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 40 | CONVEYOR MODULAR 2.800X600X670 | N | false |  | A | 1 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 50 | CONVEYOR MODULAR 4.400X600X670 | N | false |  | A | 2 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 60 | CONVEYOR MODULAR 3.800X600X670 | N | false |  | A | 1 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 70 | TANGGA AREA CONVEYOR NUGGET TYPE A | N | false |  | A | 1 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 80 | TANGGA AREA CONVEYOR NUGGET TYPE B | N | false |  | A | 1 | UN | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 90 | PANEL BOX & ELECTRICAL | N | false |  | A | 1 | LOT | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003320 | 100 | SUPPORT SERVICE | N | false | D | A | 1 | AU | D | 20240606 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-28 00:00:00 |  | 2024-05-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003468 | 10 | Check weigher conveyor carton box pouch | N | false |  | A | 1 | UN | D | 20240606 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-28 00:00:00 |  | 2024-06-02 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003468 | 20 | Check weigher conveyor inner box stick | N | false |  | A | 1 | UN | D | 20240606 | 70020018 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-28 00:00:00 |  | 2024-06-02 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003469 | 10 | Pekerjaan Vinyl & Penguatan Lantai | N | false | D | A | 1 | AU | D | 20240606 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 10 | AC Daikin Thailand 5PK | N | false |  | A | 1 | UN | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 20 | Pipa AC 3/8x5/8mm | N | false |  | A | 4 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 30 | Kabel Uk 4x2,5mm | N | false |  | A | 6 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 40 | Bracket Indoor & Outdoor | N | false |  | A | 1 | SET | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 50 | Ductape | N | false |  | A | 2 | ROL | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 60 | Pipa PVC | N | false |  | A | 4 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003472 | 70 | Jasa Pemasangan & Perapian | N | false | D | A | 1 | AU | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 10 | AC Daikin Thailand 2PK | N | false |  | A | 1 | UN | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 20 | Pipa 1/4x5/8mm | N | false |  | A | 6 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 30 | Kabel 3x2,5mm | N | false |  | A | 8 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 40 | Breaket | N | false |  | A | 1 | SET | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 50 | Ductape | N | false |  | A | 3 | ROL | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 60 | Pipa PVC | N | false |  | A | 4 | M | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-28 00:00:00 |  | 1400003473 | 70 | Jasa Pemasangan & Perapian | N | false | D | A | 1 | AU | D | 20240606 | 70020017 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-28 00:00:00 |  | 2024-06-05 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003457 | 10 | [NAME] | N | false | D | A | 1 | AU | D | 20240605 | 80010010 | 1002 |  | C12 | ENGINEERING | 1 | 36 | 2024-05-27 00:00:00 |  | 2024-06-11 00:00:00 | CMDENG-05 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003458 | 10 | MEJA - BAHAN STAINLESS STEEL, UKURAN 60 | N | false |  | A | 3 | UN | D | 20240605 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-27 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003458 | 20 | 12 CHANNELS TEMPERATURE RECORD - LUTRON | N | false |  | A | 1 | UN | D | 20240605 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-27 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003458 | 30 | ONE-HAND THERMOMETER BOR - TESTO 105 | N | false |  | A | 1 | UN | D | 20240605 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-27 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003458 | 40 | TEMPERATURE DATA LOGGER ELITECH T lOG 10 | N | false |  | A | 5 | UN | D | 20240605 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-27 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003461 | 10 | Leak tester apparatus  ELT-101 | N | false |  | A | 1 | UN | D | 20240627 | 70020018 | 1001 | TK01 | C12 | ENGINEERING | 1 | 09 | 2024-06-19 00:00:00 |  | 2024-06-04 00:00:00 | CMDENG-08 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003462 | 10 | Grease Gun Dewalt DCGG571 | N | false |  | A | 1 | SET | D | 20240605 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-27 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003462 | 20 | Impact [NAME] | N | false |  | A | 1 | SET | D | 20240605 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-27 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003464 | 10 | Submersible pump showfou SSQ 532 | N | false |  | A | 2 | UN | D | 20240605 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-27 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003466 | 10 | AC Daikin Wall STD Non Inverter | N | false |  | A | 1 | UN | D | 20240605 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-27 00:00:00 |  | 2024-06-02 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003466 | 20 | [NAME] material instalasi | N | false | D | A | 1 | AU | D | 20240605 | 70020017 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-27 00:00:00 |  | 2024-06-02 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003467 | 10 | HANDPALLET 5T PUPRHPP506-PRD MENTAH | N | false |  | A | 1 | UN | D | 20240605 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-27 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-27 00:00:00 |  | 1400003467 | 20 | HANDPALLET 5T PUPRHPP506-PRD MATANG | N | false |  | A | 1 | UN | D | 20240605 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-27 00:00:00 |  | 2024-05-30 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-25 00:00:00 |  | 1400003444 | 550 | DUCTING EXHAUST FRYING | N | false | D | A | 1 | AU | D | 20240604 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-25 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-25 00:00:00 |  | 1400003444 | 560 | DUCTING FRESH AIR FRYING | N | false | D | A | 1 | AU | D | 20240604 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-25 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-25 00:00:00 |  | 1400003444 | 570 | DUCTING EXHAUST COOLING MIXER | N | false | D | A | 1 | AU | D | 20240604 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-25 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-25 00:00:00 |  | 1400003444 | 580 | ELEKTRIK | N | false | D | A | 1 | AU | D | 20240604 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-25 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-24 00:00:00 |  | 1400003454 | 10 | PEKERJAAN INSTALASI PENANGKAL PETIR GD.B | N | false | D | A | 1 | AU | D | 20240603 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-24 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-24 00:00:00 |  | 1400003455 | 10 | INVENTER SCHNEIDER 7.5KW [NAME] | N | false |  | A | 1 | UN | D | 20240528 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-24 00:00:00 |  | 2024-05-28 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-05-24 00:00:00 |  | 1400003455 | 20 | INVENTER SCHNEIDER 7.5KW [NAME] | N | false |  | A | 1 | UN | D | 20240528 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-24 00:00:00 |  | 2024-05-28 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003451 | 10 | 10210579-ELECTRONIC PLATFORM SCALE 300KG | N | false |  | A | 2 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 20 | NV0100450-HIGH PRESURE COLD C110E | N | false |  | A | 7 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 30 | SGW-7000SS WATER PROOF DESIGN (IP65) | N | false |  | A | 7 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 40 | AND HW-60KCWP WTRPRF | N | false |  | A | 2 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 50 | AND SK-5001WP IP 65 | N | false |  | A | 6 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 60 | 10178705-BASIC RACK H2400 X D470 X L1200 | N | false |  | A | 1 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003452 | 80 | 10313920-JANITOR CABINET 900X45X1850MM | N | false |  | A | 1 | UN | D | 20240531 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-23 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-23 00:00:00 |  | 1400003453 | 10 | STACKING RACK 130 X130 X 150 cm | N | false |  | A | 50 | UN | D | 20240525 | 80010010 | 3001 | TK01 | C12 | WAREHOUSE | 1 | J1 | 2024-05-23 00:00:00 |  | 2024-05-28 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-05-22 00:00:00 |  | 1400003446 | 10 | LUTRON THERMOCOUPLE BTM-4208SD | N | false |  | A | 1 | UN | D | 20240530 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-22 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-22 00:00:00 |  | 1400003448 | 20 | 20 PCS PALLET PLASTIK UK 100X50-SPL | N | false |  | A | 20 | PC | D | 20240530 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-22 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-22 00:00:00 |  | 1400003449 | 10 | CHECK [NAME]58/PB-N-S | N | false |  | A | 4 | UN | D | 20240530 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-22 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-22 00:00:00 |  | 1400003449 | 20 | DELIVERY | N | false | D | A | 1 | AU | D | 20240530 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-22 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-21 00:00:00 |  | 1400003441 | 10 | DOCK LEVELLER 6T 2000X2500X500 | N | false | D | A | 1 | AU | D | 20240529 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-21 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-21 00:00:00 |  | 1400003441 | 20 | DOCK LEVELLER 6T 1600X2100X500 | N | false | D | A | 1 | AU | D | 20240529 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-21 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-21 00:00:00 |  | 1400003441 | 30 | DELIVERY & INSTALLATION | N | false | D | A | 1 | AU | D | 20240529 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-21 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-21 00:00:00 |  | 1400003442 | 10 | CHECK [NAME]/SS-I-S | N | false |  | A | 4 | UN | D | 20240529 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-21 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-21 00:00:00 |  | 1400003442 | 20 | DELIVERY | N | false | D | A | 1 | AU | D | 20240529 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-21 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-20 00:00:00 |  | 1400003433 | 10 | Plate Perforated SS304 | N | false |  | A | 1 | PC | D | 20240603 | 70020018 | 1001 |  | C13 | PROJECT | 1 | QA | 2024-05-24 00:00:00 |  | 2024-06-02 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-05-20 00:00:00 |  | 1400003434 | 10 | Jasa Pengerjaan Grounding Netral Trafo | N | false | D | A | 1 | AU | D | 20240528 | 60020010 | 1003 |  | C13 | PROJECT | 1 | QC | 2024-05-20 00:00:00 |  | 2024-05-24 00:00:00 | CMDAP-04 | Yes
 | 2 | 2024-05-17 00:00:00 |  | 1400003425 | 10 | Mixer | N | false |  | A | 1 | UN | D | 20240615 | 70020018 | 1001 | TK01 | C12 | ENGINEERING | 1 | 09 | 2024-06-07 00:00:00 |  | 2024-05-21 00:00:00 | CMDENG-08 | Yes
 | 2 | 2024-05-17 00:00:00 |  | 1400003430 | 10 | SURVEI TOPOGRAFI PABRIK PRALON | N | false | D | A | 1 | AU | D | 20240525 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-17 00:00:00 |  | 2024-05-20 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-17 00:00:00 |  | 1400003430 | 20 | BORING TEST PABRIK PRALON | N | false | D | A | 1 | AU | D | 20240525 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-17 00:00:00 |  | 2024-05-20 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-17 00:00:00 |  | 1400003430 | 30 | BORING TEST MP SEMARANG | N | false | D | A | 1 | AU | D | 20240525 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-17 00:00:00 |  | 2024-05-20 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003403 | 80 | Mounting Base Clamps Clip | N | false |  | A | 5 | PC | D | 20240529 | 70020017 | 1001 |  | C13 | PROJECT | 1 | QA | 2024-05-21 00:00:00 |  | 2024-06-04 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003406 | 10 | COLORING METER 3NH MODEL NR-110 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-15 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003408 | 10 | THERMAL IMAGINER SONEL KT-256 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003409 | 10 | INCUBATOR 30L B-ONE | N | false |  | A | 2 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003410 | 10 | BOARD FACTORY PERFORMANCE DASHBOARD | N | false |  | A | 2 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003410 | 20 | TIANG BESI BOARD BERODA | N | false |  | A | 2 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003411 | 10 | SAMSUNG GALAXY TAB S9 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2001 |  | C11 | PROJECT | 1 | Q1 | 2024-05-15 00:00:00 |  | 2024-05-29 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003412 | 10 | 10175042-FLAMMABLE CABINET 90 GAL/340L 2 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-15 00:00:00 |  | 2024-05-20 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003412 | 20 | KW0500399-HANDPALLET 3T 68X122 PU PRHPP3 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-15 00:00:00 |  | 2024-05-15 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003414 | 10 | QC-MEJA STAINLESS INKUBATOR 1500 X 750 X | N | false | D | A | 1 | AU | D | 20240529 | 80010010 | 1001 |  | C12 | HRGA | 1 | 12 | 2024-05-21 00:00:00 |  | 2024-05-22 00:00:00 | CMDHRGA-04 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003416 | 10 | MINI DATA LOGER 174H | N | false |  | A | 6 | PC | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003416 | 20 | INTERFACE FOR TESTO 174 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-15 00:00:00 |  | 2024-05-27 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003419 | 50 | AUTOTITRATOR BRAND TITRETTE 25ML | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-15 00:00:00 |  | 2024-05-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-15 00:00:00 |  | 1400003419 | 60 | pH/Cond METER SEVENDIRECT SD23 | N | false |  | A | 1 | UN | D | 20240523 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-15 00:00:00 |  | 2024-06-06 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-14 00:00:00 |  | 1400003388 | 10 | MEJA PENAMPUNGAN PRODUK SAUS | N | false |  | A | 1 | UN | D | 20240515 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-14 00:00:00 |  | 2024-05-15 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-05-14 00:00:00 |  | 1400003391 | 10 | Promag H10 5HBB50 DN50 2" 5HBB50-56R2/0 | N | false |  | A | 2 | PC | D | 20240522 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-05-14 00:00:00 |  | 2024-06-12 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-05-08 00:00:00 |  | 1400002956 | 20 | RENOVASI AREA PACKING MANUAL | N | false | D | A | 1 | AU | D | 20240516 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-08 00:00:00 |  | 2024-05-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-08 00:00:00 |  | 1400003378 | 10 | [NAME] 25+PLAT | N | false | D | A | 1 | AU | D | 20240516 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-08 00:00:00 |  | 2024-05-18 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-08 00:00:00 |  | 1400003379 | 10 | [NAME] 5&7 TON CRAINE 20+PLAT | N | false | D | A | 1 | AU | D | 20240516 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-08 00:00:00 |  | 2024-05-15 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-05-08 00:00:00 |  | 1400003380 | 10 | SEWA FORKLIFT 3 TON | N | false | D | A | 1 | AU | D | 20240516 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-05-08 00:00:00 |  | 2024-05-15 00:00:00 | MPPENG-02 | Yes
 | Z | 2024-05-08 00:00:00 |  | 1900000108 | 10 | AC DAIKIN 2 PK | N | false |  | A | 1 | UN | D | 20240608 | 80010010 | 4251 |  | C12 | MSN | 1 | 01 | 2024-05-30 00:00:00 |  | 2024-05-13 00:00:00 | MSNFAT-42 | Yes
 | 2 | 2024-05-06 00:00:00 |  | 1400003366 | 10 | INCLINE CONVEYOR BELT CLEAT | N | false |  | A | 1 | UN | D | 20240510 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-05-06 00:00:00 |  | 2024-05-08 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-05-06 00:00:00 |  | 1400003369 | 10 | PEKERJAAN UCREETE GUDANG BUMBU BARU,INV | N | false | D | A | 1 | AU | D | 20240514 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-05-06 00:00:00 |  | 2024-05-15 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-30 00:00:00 |  | 1400003358 | 10 | 100 PCS PALLET MESH UK 100X120X165 CM | N | false |  | A | 100 | PC | D | 20240509 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-30 00:00:00 |  | 2024-05-02 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-30 00:00:00 |  | 1400003358 | 20 | 100 PCS PALLET MESH UK 100X120X165 CM | N | false |  | A | 100 | PC | D | 20240509 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-30 00:00:00 |  | 2024-05-02 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-30 00:00:00 |  | 1400003358 | 30 | 100 PCS PALLET MESH UK 100X120X165 CM | N | false |  | A | 100 | PC | D | 20240509 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-30 00:00:00 |  | 2024-05-02 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-30 00:00:00 |  | 1400003358 | 40 | 24 PCS PALLET MESH UK 100X120X165 CM | N | false |  | A | 24 | PC | D | 20240509 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-30 00:00:00 |  | 2024-05-02 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-25 00:00:00 |  | 1400003344 | 10 | RIO PANEL 1200x1200x35Omm | N | false |  | A | 1 | LOT | D | 20240504 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-04-25 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-04-25 00:00:00 |  | 1400003344 | 20 | Service Cost | N | false | D | A | 1 | AU | D | 20240504 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-04-25 00:00:00 |  | 2024-06-03 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-04-23 00:00:00 |  | 1400003329 | 20 | Floating Valve SS316L Sanitary SMS 2" | N | false |  | A | 1 | PC | D | 20240507 | 70020018 | 1001 |  | C13 | PROJECT | 1 | QA | 2024-04-27 00:00:00 |  | 2024-05-02 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 40 | ID CARD PRINTER ZEBRA ZC300 SINGLE SIDE | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 50 | JABRA SPEAK 750 USB BLUETOOTH SPEAKERPHO | N | false |  | A | 4 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 60 | [NAME] | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 70 | KAMERA SONY ZV-E10 | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 80 | KAMERA RICOH WG 80 POCKET CAMERA WATERPR | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 90 | ASUS MINI PC PN63,IC i3 | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 100 | PAPER SHREDDER GBC UTO+60X | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003311 | 110 | PRINTER HP COLOR LASER MFP 179FNW | N | false |  | A | 1 | UN | D | 20240427 | 80010010 | 2002 |  | C11 | PROJECT | 1 | Q7 | 2024-04-19 00:00:00 |  | 2024-04-25 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-19 00:00:00 |  | 1400003313 | 10 | RENOVASI DAN RE-LAYOUT MAIN OFFICE | N | false | D | A | 1 | AU | D | 20240427 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-19 00:00:00 |  | 2024-04-22 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-18 00:00:00 |  | 1400003302 | 10 | DO [NAME] 6312DTF 115VAC/230VAC | N | false |  | A | 2 | PC | D | 20240426 | 70020018 | 1003 |  | C12 | ENGINEERING | 1 | 67 | 2024-04-18 00:00:00 |  | 2024-05-02 00:00:00 | CMDENG-06 | Yes
 | 2 | 2024-04-17 00:00:00 |  | 1400003298 | 10 | [NAME] KAPASITAS 1000L | N | false |  | A | 1 | UN | D | 20240419 | 80010010 | 3001 | TK01 | C12 | ENGINEERING | 1 | J1 | 2024-04-17 00:00:00 |  | 2024-04-22 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-04-17 00:00:00 |  | 1400003301 | 10 | PALLET PLASTIK UK 120 X 100 | N | false |  | A | 100 | PC | D | 20240419 | 80010010 | 3001 | TK01 | C12 | WAREHOUSE | 1 | J1 | 2024-04-17 00:00:00 |  | 2024-04-22 00:00:00 | JESENG-02 | Yes
 | 2 | 2024-04-15 00:00:00 |  | 1400003283 | 10 | RENOVASI MUSHOLA DAN TOILET PRODUKSI | N | false | D | A | 1 | AU | D | 20240423 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-15 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-15 00:00:00 |  | 1400003292 | 10 | CONVEYOR INPUT IQF | N | false |  | A | 1 | SET | D | 20240423 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-15 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-15 00:00:00 |  | 1400003292 | 20 | CONVEYOR OUTPUT IQF | N | false |  | A | 1 | SET | D | 20240423 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-15 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-15 00:00:00 |  | 1400003293 | 10 | BLENDER MIXER ROBOT COUPLE BLIXER 5 V.V | N | false |  | A | 2 | UN | D | 20240423 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-15 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-04 00:00:00 |  | 1400003261 | 10 | MESIN CHECK [NAME]/SS-I | N | false |  | A | 1 | UN | D | 20240412 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-04 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-03 00:00:00 |  | 1400003254 | 10 | RACKING CSRM 324 PALLET POSITION | N | false | D | A | 1 | AU | D | 20240411 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-03 00:00:00 |  | 2024-04-17 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-03 00:00:00 |  | 1400003254 | 20 | RACKING FG CHILLER 1334 PALLET POSITION | N | false | D | A | 1 | AU | D | 20240411 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-03 00:00:00 |  | 2024-04-17 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-03 00:00:00 |  | 1400003256 | 10 | METAL DETECTOR ISHIDA MP [NAME] | N | false |  | A | 1 | UN | D | 20240411 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-03 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-03 00:00:00 |  | 1400003256 | 20 | 2 WAY DROP BELT REJECTOR RE-060-DB-2-4 | N | false |  | A | 1 | UN | D | 20240411 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-03 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-02 00:00:00 |  | 1400003240 | 10 | Flowmeter Electro Magenetic | N | false |  | A | 1 | PC | D | 20240416 | 70020018 | 1001 |  | C13 | PROJECT | 1 | 73 | 2024-04-08 00:00:00 |  | 2024-04-03 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-04-02 00:00:00 |  | 1400003248 | 10 | UPGRADE JALUR STEAM RIBON COOKING | N | false | D | A | 1 | AU | D | 20240410 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-04-02 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-01 00:00:00 |  | 1400003233 | 10 | MOVING HEAD PRINTER MULTIVAC R245 | N | false |  | A | 5 | UN | D | 20240409 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-01 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-04-01 00:00:00 |  | 1400003234 | 10 | MESIN DOSING SAUS 32 NOZLE MV R245 | N | false |  | A | 5 | UN | D | 20240409 | 80010010 | 2002 |  | C13 | PROJECT | 1 | Q6 | 2024-04-01 00:00:00 |  | 2024-04-16 00:00:00 | MPPENG-02 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 10 | PEKERJAAN PERSIAPAN OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 20 | PEKERJAAN PONDASI OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 30 | PEKERJAAN STRUKTUR&SLAB [NAME] PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 40 | PEKERJAAN STRUKTUR&SLAB LT.2 OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 50 | PEKERJAAN FINISHING LT.1 OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 60 | PEKERJAAN FINISHING LT.2 OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | Z | 2024-03-27 00:00:00 |  | 1900000098 | 70 | PEKERJAAN UTILITAS OFFICE PAS | N | false |  | A | 1 | LOT | D | 20240427 | 80010010 | 4141 |  | C12 | MSN | 1 | 01 | 2024-04-19 00:00:00 |  | 2024-03-27 00:00:00 | MSNFAT-42 | Yes
 | 2 | 2024-03-21 00:00:00 |  | 1400003205 | 10 | [NAME] | N | false | D | A | 1 | AU | D | 20240404 | 70020017 | 1001 |  | C12 | PROJECT | 1 | 73 | 2024-03-27 00:00:00 |  | 2024-04-01 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-03-21 00:00:00 |  | 1400003205 | 20 | [NAME] Packing | N | false | D | A | 1 | AU | D | 20240404 | 70020017 | 1001 |  | C12 | PROJECT | 1 | 73 | 2024-03-27 00:00:00 |  | 2024-04-01 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2024-03-20 00:00:00 |  | 1400003201 | 10 | Partisi Sekat [NAME] UHT L 590x350cm | N | false |  | A | 1 | SET | D | 20240410 | 80010010 | 1001 |  | C12 | HRGA | 1 | 12 | 2024-04-02 00:00:00 |  | 2024-05-08 00:00:00 | CMDHRGA-04 | Yes
 | 2 | 2024-03-20 00:00:00 |  | 1400003201 | 20 | Partisi Sekat R. Stickpack 328x300cm | N | false |  | A | 1 | SET | D | 20240410 | 80010010 | 1001 |  | C12 | HRGA | 1 | 12 | 2024-04-02 00:00:00 |  | 2024-05-08 00:00:00 | CMDHRGA-04 | Yes
 | 2 | 2024-02-28 00:00:00 |  | 1400003140 | 10 | RENOVASI OFFICE HRGA EX GD BUMBU | N | false | D | A | 1 | AU | D | 20240307 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-02-28 00:00:00 |  | 2024-04-05 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-02-28 00:00:00 |  | 1400003141 | 10 | RENOVASI OFFICE FAT&LAB. [NAME]. BMBU | N | false | D | A | 1 | AU | D | 20240307 | 80010010 | 2001 |  | C13 | PROJECT | 1 | PZ | 2024-02-28 00:00:00 |  | 2024-03-21 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-02-22 00:00:00 |  | 1400003122 | 10 | MESIN BOWL CUTTER | N | false |  | A | 2 | UN | D | 20240301 | 80010010 | 2002 |  | C13 | PROJECT | 1 | PK | 2024-02-22 00:00:00 |  | 2024-02-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-02-21 00:00:00 |  | 1400003115 | 10 | MESIN SMOKE SHOWER | N | false |  | A | 1 | UN | D | 20240229 | 80010010 | 2002 |  | C13 | PROJECT | 1 | PK | 2024-02-21 00:00:00 |  | 2024-02-28 00:00:00 | MPPENG-02 | Yes
 | 2 | 2024-02-07 00:00:00 |  | 1400003072 | 10 | Renovasi [NAME] | N | false | D | A | 1 | AU | D | 20240215 | 80010010 | 1003 |  | C12 | HRGA | 1 | 66 | 2024-02-07 00:00:00 |  | 2024-02-13 00:00:00 | CMDHRGA-06 | Yes
 | 2 | 2023-12-28 00:00:00 |  | 1400002916 | 50 | Pengerjaan dan modifikasi panel untuk | N | false | D | A | 1 | AU | D | 20240105 | 60020010 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-28 00:00:00 |  | 2024-04-02 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 10 | Pekerjaan Pembongkaran Partisi 6 sisi | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2023-12-25 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 20 | [NAME] Produksi | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2024-04-17 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 30 | Pekerjaan sky light gedung produksi | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2023-12-25 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 40 | Pekerjaan pengecatan dinding | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2023-12-25 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 50 | Pekerjaan lampu penerangan area produksi | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2023-12-25 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-18 00:00:00 |  | 1400002873 | 60 | Pekerjaan pembuatan spill containment | N | false | D | A | 1 | AU | D | 20231227 | 70020017 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-18 00:00:00 |  | 2023-12-25 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 20 | Butterfly Valve Alumunium Connection | N | false |  | A | 5 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 30 | Wafer check valve double door Alumunium | N | false |  | A | 7 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2024-06-10 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 40 | Flange JIS 10K Galvanis 3" STD | N | false |  | A | 14 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 50 | Elbow seamless [NAME] SCH 10 Connection | N | false |  | A | 12 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 60 | Ubolt galvanis SCH10 include mur 6" | N | false |  | A | 20 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 70 | Temperature Gauge A52 WIKA 0-50 DC 6" | N | false |  | A | 4 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 110 | Syphone Type U drat luar [NAME] 1/2" | N | false |  | A | 6 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-11 00:00:00 |  | 1400002832 | 140 | Blind Flange JIS 10K Galvanis 6" STD | N | false |  | A | 1 | PC | D | 20231219 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-11 00:00:00 |  | 2023-12-13 00:00:00 | CMDAP-04 | Yes
 | 2 | 2023-12-07 00:00:00 |  | 1400002806 | 30 | Gasket Teflon JIS 10K 2,5" | N | false |  | A | 30 | PC | D | 20231221 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-13 00:00:00 |  | 2023-12-11 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2023-12-07 00:00:00 |  | 1400002806 | 40 | WIKA Temperature Gauge A52 0 to | N | false |  | A | 3 | PC | D | 20231221 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-13 00:00:00 |  | 2023-12-11 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2023-12-07 00:00:00 |  | 1400002806 | 80 | Syphon type U drat luar 1/2" SS304 | N | false |  | A | 5 | PC | D | 20231221 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-12-13 00:00:00 |  | 2024-01-24 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2023-11-21 00:00:00 |  | 1400002748 | 10 | Pembuatan Lifting Lactic Acid | N | false | D | A | 1 | AU | D | 20231205 | 70020018 | 1001 |  | C12 | PROJECT | 1 | 73 | 2023-11-27 00:00:00 |  | 2023-11-22 00:00:00 | CMDPRJ-02 | Yes
 | 2 | 2023-10-15 00:00:00 |  | 1400002555 | 130 | [NAME],nut,ring per (Full drat) | N | false |  | A | 150 | PC | D | 20231024 | 70020018 | 1003 |  | C13 | PROJECT | 1 | 75 | 2023-10-16 00:00:00 |  | 2023-11-06 00:00:00 | CMDAP-04 | Yes