Spreadsheet: 221404d1363542019-copying-active-cell-row-range-to-other-workbook-is-pasting-an-image-of-copied-range-master-ps-results-2013
Sheet: Sheet1

 |  | Manufacturing Schedule |  |  |  |  |  |  |  |  | Critical Dates |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | On Time Shipments | On Time Revised | Total On Time | Total Shipments | On Time Delivery
 |  | Calendar Start Date |  |  |  |  | 2013-01-01 00:00:00 |  | Quantity | Value | PO Received | PO Accepted | [NAME] | PO's Cmplt | Issues | Actual Start | HOLD DATE | Late Cmplt | Revised Ship | Act Ship Date | Need Ship Date | Commited Delivery Date |  | [NAME] | Reason for Revised Ship Date | Reason for Late Shipment |  |  |  |  |  |  |  | Totals
 |  | Project # |  | Customer PO # | Line Item | Customer Name | Project Description/Model # | DST LOT # |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Avg
 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Year | Month | Units [NAME] | Revenue
 |  | 12001 | 31 | 32545 | 1 | Solar City | -031 | 119 | 20 |  | 2012-12-04 00:00:00 | 2012-12-05 00:00:00 |  |  | Materials - 12/30 |  |  |  | 2012-01-14 00:00:00 | 2013-01-15 00:00:00 | 2012-01-14 00:00:00 |  |  |  |  |  |  |  |  |  |  |  | 2013 | 2013-01-01 00:00:00
 |  | 13011 |  |  |  | MetlSaw | Site Wiring |  | 1 | 1050 |  |  |  | 2012-09-07 00:00:00 | SAW 203 - Rich, 10/17,18 |  |  |  | 2013-01-16 00:00:00 | 2013-01-16 00:00:00 | 2013-01-16 00:00:00
 |  | 13004 | 1 | 804.098 |  | Wanzek | [NAME] |  | 2 | 2050 |  |  |  |  |  |  |  |  | 2013-01-24 00:00:00 | 2013-01-24 00:00:00 | 2013-01-24 00:00:00 |  |  | 3
 |  | 12226 |  | 16 |  | Vanir | VESC Control Panel |  | 1 | 5800 | 2013-12-05 00:00:00 |  |  | 2013-01-11 00:00:00 | Missing Complete BOM |  |  |  | 2013-01-31 00:00:00 | 2013-01-28 00:00:00 | 2013-01-31 00:00:00 |  |  | 80 | Customer supplied material
 |  | 12020 | 2 | 2001739 | 3 | Enphase | ELCF | 40 | 40 | 32960 | 2012-05-30 00:00:00 | 2012-06-05 00:00:00 | 2012-06-05 00:00:00 |  | IN PROCUREMENT |  |  |  | 2012-11-30 00:00:00 | 2013-01-24 00:00:00 | 2012-12-07 00:00:00 |  |  | 180
 |  | 12020 | 2 | 2001739 | 3 | Enphase | ELCF | 41 | 40 | 32960 | 2012-05-30 00:00:00 | 2012-06-05 00:00:00 | 2012-06-05 00:00:00 |  | IN PROCUREMENT |  |  |  |  | 2013-01-24 00:00:00 | 2012-12-07 00:00:00 |  |  | 180
 |  | 12001 | 28 | 31242 | 1 | Solar City | -230 | 112 | 5 |  | 2012-10-24 00:00:00 | 2012-10-25 00:00:00 | 2012-10-26 00:00:00 |  | IN PROCUREMENT, Elkor - 12/mid | 2013-01-30 00:00:00 |  |  | 2013-01-02 00:00:00 | 2013-01-30 00:00:00 | 2013-01-02 00:00:00
 |  | 13002 | 1 | 32545 | 1 | Solar City | -033 | 120 | 30 |  | 2013-01-02 00:00:00 |  |  |  | Material - 1/28, Meters - 1/30 | 2013-01-28 00:00:00 |  |  | 2013-02-04 00:00:00 | 2013-01-31 00:00:00 | 2013-02-04 00:00:00
 |  | 12092 |  | 12045-05 |  | ConneXsys | [NAME]), 1B(1) | 1 | 5 |  | 2012-11-26 00:00:00 |  |  |  | Enclosures arrive 12/14 |  |  |  | 2013-02-05 00:00:00 | 2013-02-05 00:00:00 | 2013-01-01 00:00:00 |  |  |  | Customer Delayed Testing | Unorganized Drawing package/workscope
 |  | 12092 |  | 12045-05 |  | ConneXsys | [NAME]) | 2 | 6 |  | 2012-11-26 00:00:00 |  |  |  | Rittal crap extremely late |  |  |  | 2013-02-05 00:00:00 | 2013-02-05 00:00:00 | 2013-01-01 00:00:00
 |  | 12092 |  | 12045-05 |  | ConneXsys | [NAME]) | 3 | 11 | 49720 | 2012-11-26 00:00:00 |  |  |  | Work Completed - 1/24, Missed Work ID'd - 1/29 |  |  |  | 2013-02-05 00:00:00 | 2013-02-05 00:00:00 | 2013-01-01 00:00:00 |  |  | 93
 |  | 13011 |  |  |  | MetlSaw | Site Wiring |  | 1 | 1200 |  |  |  | 2012-09-07 00:00:00 | SAW 203 - Rich, 10/17,18 |  |  |  | 2012-12-30 00:00:00 | 2013-02-06 00:00:00 | 2012-12-30 00:00:00
 |  | 12065 |  | 4500866660 |  | Genencor | 14L | 1 | 4 | 60950 | 2012-10-04 00:00:00 |  |  |  | QA Complete - 2/5/13 |  |  |  | 2013-01-30 00:00:00 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00
 |  | 13002 | 1 | 32545 | 1 | Solar City | -033 | 120 | 30 |  | 2013-01-02 00:00:00 |  |  |  | Partial Shipment(30) 1-31 | 2013-01-28 00:00:00 |  |  | 2013-02-04 00:00:00 | 2013-02-08 00:00:00 | 2013-02-04 00:00:00 |  |  |  | customer supplied materials late.
 |  | 13002 | 1 | 32545 | 2 | Solar City | -031 | 121 | 20 |  | 2013-01-02 00:00:00 |  |  |  | Material - 1/28 | 2013-01-31 00:00:00 |  |  | 2013-02-11 00:00:00 | 2013-02-08 00:00:00 | 2013-02-11 00:00:00
 |  | 13002 | 1 | 32545 | 3 | Solar City | -032 | 122 | 15 |  | 2013-01-02 00:00:00 |  |  |  | Material - 1/28 | 2013-02-04 00:00:00 |  |  | 2013-02-15 00:00:00 | 2013-02-08 00:00:00 | 2013-02-11 00:00:00
 |  | 13002 | 2 | 33823 | 1 | Solar City | -033 | 124 | 30 |  | 2013-01-15 00:00:00 |  |  |  | In Production - Ready for QA 2/13 | 2013-02-06 00:00:00 |  |  | 2013-02-04 00:00:00 | 2013-02-14 00:00:00 | 2013-02-04 00:00:00 |  |  |  | [NAME] provided late.
 |  | 12065 |  | 4500866660 |  | Genencor | 14L | 2 | 4 | 60950 | 2012-10-04 00:00:00 |  |  |  | Secret Pur Req 11/9, [NAME] delays | 2013-02-05 00:00:00 |  |  | 2013-03-01 00:00:00 | 2013-02-28 00:00:00 | 2012-04-01 00:00:00
 |  | 12072 | 1 | 12126-02 |  | CSE Engineering | Governor Control Panel |  | 1 | 2402 | 2012-08-26 00:00:00 | 2012-10-19 00:00:00 | 2012-10-19 00:00:00 |  | [NAME] received 3/1 |  |  |  | 2013-03-01 00:00:00 | 2013-03-01 00:00:00 | 2013-03-01 00:00:00 |  |  | 62
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] delivered late.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] delivered late.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] delivered late.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | [NAME] delivered late.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Customer PO date unrealistic | Pushed work to allow Solar City work to complete.
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Circuit breaker/UL design
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Early
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Early
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Lack of CSM (bridges)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | PO date unrealistic (materials availability)
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Customer ordered/delviered wrong materials
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | SCADAPAK materials received late and incomplete
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | CSM materials supplied late.