Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: CA

1- Under Construction or Completed; 2 - Regulatory Approval Received; 3 - Application under review; 4-Starting app process; 5- Press Release only; 6 - Word of mouth
 | Under Construction |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contact: | [NAME] (916) 654-4732 | PIRA [NAME] (212) 686-6808 PIRA updates weekly compares to WSCC guide. [NAME] (Enron) used to maintain this while working at PIRA
Plant | Region | Pipeline | Status | Capacity | Possible Permit Date | Possible On-line Date | Source 1 | Source 2 | Source 3 | Applicant | Type, Fuel Source and Size | Location | Estimated Cost | Nature of Location, "green field" or existing site | Intended Grid Tie-In and New Linear Facilities | Natural Gas Supplier and New Linear Facilities | Turbine Specs | Air District, Air Pollution Control Technology and Offset Strategy | [NAME], Source of Water (if water cooled), and New Linear Facilities | Status | Date of Data Adequacy | Actual or Projected Date of Certification (13+ months from Data Adequacy date) | Projected Date of Operation (24 months from Certification date) | [NAME] [PHONE], SDGE AQ (858) 694-3307, [NAME] (415) 749-4710
Sutter | NP15 | PGAE  Construction halted | 1 | 500 | 1999-04-01 00:00:00 | 2001-09-01 00:00:00 | CEC | RDI | PIRA | Calpine Corporation | Natural Gas Combined Cycle 500MW | Yuba City area, Sutter Co. | $250 - $285 million | 16 acres of "green field," adjacent to cogeneration power plant | WAPA transmission system, 4-mile 230 [NAME] overhead line, not ISO operated | PG&E, 14.9 mile pipeline | 2 - 170MW Westinghouse 501 FC gas  turbine/generators, 2 heat recovery steam generators (HRSG), 1 - 160 MW steam turbine/generator | Feather River AQMD Dry Low NOx, SCR, and oxidation catalyst       2.5 NOx | Dry air condenser | approved | 1998-01-21 00:00:00 | 1999-04-14 00:00:00 | Construction halted, pending review by US EPA Appeals Board If project can begin on April-00, could be operating by April-02.  The Sacramento Municipal Utilities District has signed its first merchant plant contract with a five-year deal to buy 150 MW from Calpine Corp.'s natural gas-fired Sutter Power Plant, under construction near Yuba City north of Sacramento. 7/10/2000 plant currently on schedule and under construction
[NAME] (Pittsburg) | NP15 | PGAE City Gate | 1 | 500 | 1999-08-01 00:00:00 | 2001-07-01 00:00:00 | CEC | RDI | PIRA | Pittsburg District Energy Facility LLC (established by Enron Capital and Trade Resources Corp.) | Natural Gas-Fired, Combined Cycle Cogeneration 500MW, steam to USS-POSCO | Pittsburg, Contra Costa Co. | $300 million | 12 acres of industrial site (USS-Posco Industries) | PG&E switchyard at the Pittsburg Power Plant,  2 mile 115kV | PG&E, 3.6 mile pipeline | 2 "F" class gas turbine/generators, heat recovery steam generator units, 1 steam turbine generator | BAAQMD SCR and [NAME] | Delta Diablo Sanitation District - disinfected tertiary reclaimed water (128,000 gpm), 2 mile pipeline | approved | 1998-07-29 00:00:00 | 1999-08-17 00:00:00 | EPA appeal was quickly denied
La Paloma | ZP26 | Kern | 1 | 1048 | 1999-10-01 00:00:00 | 2001-08-01 00:00:00 | CEC | RDI | PIRA | La Paloma Generating Company LLC (formed by PG&E Generating Co.) | Natural Gas Combined Cycle 1048MW | McKittrick, Kern Co. | $500 million | 23 acres in an oil field production area | PG&E Midway Substation, 14.2 mile 230kV line | Interstate pipeline owned jointly by Kern River National Gas Transmission Company and Mojave Pipeline Company, 370 feet | 4 - 262 MW "power islands," each with 1 gas turbine generator (ABB Model GT 24) , 1 HRSG and 1 steam turbine | San Joaquin Valley Unified APCD SCR on 3, "SCONOx" on 1 CT | Fresh water cooled, Water from CA Aqueduct supplied from West Kern Water Dist., 5,500 AF/yr., 8 mile pipeline | approved | 1998-08-26 00:00:00 | 1999-10-06 00:00:00 | 2001-11-01 00:00:00 | [NAME] on 5/17/2000
Delta Energy | NP15 | PGAE City Gate | 1 | 880 | 2000-02-01 00:00:00 | 2002-07-01 00:00:00 | CEC | RDI | PIRA | Calpine & Bechtel | Natural Gas Combined Cycle Cogeneration 880MW, steam to Dow Chemical | Pittsburg, Contra Costa Co. | $350-$450 million | 20 acres of existing industrial site (Dow Chemical) | PG&E Pittsburg Substation, 3.3 mile 230kV line | PG&E, 5.3 mile pipeline | 3 - 200MW CTGs, 3 HRSG, 1 SG | BAAQMD       SCR | 2ndary-treated wastewater from Delta Diablo Sanitation District, 500 ft. | approved | 1999-02-17 00:00:00 | 2000-04-01 00:00:00 | 2002-04-01 00:00:00
High Desert | SP15 | Socal | 1 | 720 | 2000-03-03 00:00:00 | 2002-12-01 00:00:00 | CEC |  | PIRA | High Desert Power Plant LLC (Inland & Constellation) | Natural Gas Combined Cycle, either 678MW or 720MW.  May develop steam, hot water or chilled water to industrial operations at project site in the future | Victorville, San Bernardino Co. | $250-$350 million | 25 acres at former Air Force base | SCE Victor Substation, 7.2 mile 230kV line | Southwest Gas Co. will build 2.75-mile pipeline to project, but additional connections being considered as well | 720 MW plant: 3 Class F CT's (160MW each) and 3 steam turbines (86.5MW each)           678 MW plant: 2 Class G CT's (236MW each) and 2 steam turbines (115MW each) | Mojave Desert APCD           Dry Low NOx and SCR | Fresh water cooled, Water from CA Aqueduct supplied from Mojave Water Agency- 71 mile pipeline.  [NAME] from Victor Valley Water District when [NAME] water is unavailable.  720MW plant: 3,597 [NAME]/yr., 678MW plant: 3,102 AF/yr. | proposed decision to approve project is pending | 1997-12-03 00:00:00 | 2000-02-01 00:00:00 | 2002-02-01 00:00:00 | Dec 2000 begin constr built dec 2002, some issues have arisen with its access to SWP water and amounts. Locally there is strong support to build this as part of an effort to revitalize the economy after the loss of the airbase.
[NAME] | ZP26 | Kern | 3 | 500 | 2000-09-01 00:00:00 | 2002-09-01 00:00:00 | CEC | RDI | PIRA | Elk Hills Power LLC (Sempra & Occidental) | Natural Gas Combined Cycle 500MW | [NAME], Kern Co. |  | 12 acres of Elk Hills Oil and Gas Field | Either new Tupman substation or Midway substation, 9 miles | 2,500 ft. [NAME] | 2 153-166 MW CTG's, 1 HRSG, 1 171MW SG | SJUVAPCD  Dry low NOx SCR | Fresh water from State Water Project, provided by Western Kern Water Dist, 9.8 mile pipeline | Deemed data adequate, now undergoing staff assessment | 1999-06-09 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00
Three Mountains | NP15 | Redwood/ Malin | 3 | 500 | 2000-10-01 00:00:00 | 2003-01-01 00:00:00 | CEC | RDI | PIRA | Three Mountain Power LLC (Ogden Power Pacific) | Natural Gas Combined Cycle 500MW | Burney, Shasta Co. | $250 million | 40 acres, on industrial site with existing 10 MW wood-burning power plant | PG&E, 1,800 ft. 230 [NAME] line, plus 88 miles of reconductoring, tie-in with PG&E 230 kV Pit River hydro transmission line | PG&E, 2,500 to 7,000 ft. [NAME] | 2 170-MW "F" Class CTG's, 1 HRSG, 1 230-W SG | Shasta Co. AQMD | Groundwater from Burney Water District, 4,700 ft. pipeline, 2,900 AF/yr | Deemed data adequate, now undergoing staff assessment | 1999-06-23 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00 | Project manager asked for a 3 month delay for additional resources due to some water issues
Moss Landing | NP15 | PGAE/Baja | 3 | 1090 | 2000-10-01 00:00:00 | 2002-10-01 00:00:00 | CEC | RDI | PIRA | Moss Landing LLC            (Duke Energy) | Natural Gas Combined Cycle 1,090 MW | [NAME], Monterey Co. | $475 million | existing urban/ industrial (power plant) site | PG&E substation at site | PG&E gas pipelines already at site | 2-530 MW units: each with 2 CTG's, 2 HRSG's and 1 SG | [NAME] APCD | Seawater, once-through cooling | Deemed data adequate, now undergoing staff assessment | 1999-08-11 00:00:00 | 2000-10-01 00:00:00 | 2002-10-01 00:00:00
Otay Mesa | SP15 | Socal/Ehrinberg | 3 | 510 | 2000-11-01 00:00:00 | 2002-11-01 00:00:00 | CEC | RDI | PIRA | PG&E Generating Co. | Natural Gas Combined Cycle 510MW | [NAME], San Diego Co. | $500 million | 15 acres of "green field" | SDG&E, .1 mile 230 kV line to Miguel-Tijuana substation | SDG&E, 2 mile pipeline |  | San Diego APCD, Dry low NOx, SCONOx, NOx @ 1 ppm | Dry air condenser - not water, 2 mile pipeline to dispose wastewater to San Diego Co. | Deemed data adequate, now undergoing staff assessment | 1999-10-06 00:00:00 | 2000-12-01 00:00:00 | 2002-12-01 00:00:00 | Air Quality issue
Pastoria ([NAME]) | ZP26 | Kern | 3 | 750 | 2001-01-01 00:00:00 | 2003-01-01 00:00:00 | CEC | RDI | PIRA | Pastoria Energy  Facility LLP (Enron) | Natural  Gas Combined Cycle 750 MW | Kern Co. | $300 million | 30 acres | SCE Pastoria substation, via 1.35 mile 230 kV | Kern River-Mojave Pipeline via 11.65 mile pipeline | 3-170 MW CT's, 2 HRSG, and 1-185 MW SG | SJVUAPCD, SONON or SCR | Wheeler Ridge-Maricopa Water Storage District, up to 7.2 MGD | Deemed data adequate, now undergoing staff assessment | 2000-01-26 00:00:00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00 | To begin formal hearing process
Blythe | SP15 | Socal/Ehrinberg | 3 | 520 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00 | CEC | RDI | PIRA | Summit Energy Group | Natural Gas Combined Cycle 520MW | Blythe, Riverside Co. | $250 million | 15 acres of land zoned for industy | Western Area Power Admin., 600 ft. to Blythe Substation | Either El Paso-owned pipeline via 11.5 pipeline, or So. Cal Gas via [NAME] | 2-170 MW CTs, 2 HRSG and 1-180 MW SG | Mojave, Dry low NOx and SCR | [NAME] wells at project site, 3,000 AF/yr. | Deemed data adequate, now undergoing staff assessment | Projected Jan-00 | 2001-02-01 00:00:00 | 2003-02-01 00:00:00
Midway-Sunset | SP15 | Socal | 3 | 500 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00 | CEC | RDI | PIRA | ARCO Western Energy | Natural Gas Combined Cycle 500MW | McKittrick, Kern Co. | $300 million | 10 acres near existing power plant facility | PG&E, 19 mile 230 kV line to Midway substation | Will be connected to Kern-Mojave and So Cal Gas pipelines | 2 -170 MW CTs, 2 HRSG and 1-180 MW SG | SJVUAPCD, Dry low NOx, SCR | West Kern Water District to provide 3,260 AF/yr. | Filed 12/22/99 | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
Contra Costa | NP15 | PGAE City Gate | 3 | 530 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00 | CEC | RDI | PIRA | Southern Energy Delta, LLC | Natural Gas Combined Cycle 530MW (Total generating capacity at facility: 1,210 MW) | 1 mile NE of Antioch, Contra Costa Co. | $250-$300 million | 20 acres on existing 200-acre power plant site | PG&E's Contract Costa Switchyard, located on site at 230 KV | Existing gas supply pipeline connected to PG&E Line 400 | Adding new "Unit 8" to existing plant: 2-175 MW GE Frame 7FA CGTs, 2 HRSG, 1-190 MW STG | BAAQMD, Dry low NOx burners, SCR, oxidation catalyst, 2.5 ppm of NOx | [NAME] water, used first to cool Units 6 & 7, no new water lines needed, 7.3 - 7.5 MGD | Filed 1/31/2000 | Projected Mar-00 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00
Mountainview | SP15 | Socal | 3 | 1056 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00 | CEC |  |  | Mountainview Power Co., LLC (subsidiary of Thermo ECOtek) | Natural Gas Combined Cycle, 1056MW | Redlands (annexation pending), San Berno. Co. | $550 million | 16.3 acres of existing San Bernardino power plant site | Existing adjacent SCE-owned San Bernardino substation, no new t. lines needed | SoCalGas (Line 4000/4002), new 17 mile pipeline | Adding Units 3&4 to existing 132-MW power plant site (Units 1&2 @ 66 MW), 4-167 MW GE Model 7FA class CGT's, 4 HRSG's, 2-209 MW STG's, plus diesel engines | SCAQMD, Dry low NOx, SCR, oxidation catalyst, 2.5 ppm NOx | Water from either on-site and off-site wells, or secondary effluent from City of Redlands WWTP (if reclaimed water is used, will need 2.3 mi. water supply pipeline, 1,100 ft. wastewater discharge pipeline, Need 7.15 MGD | Filed 2/1/2000 | Projected Mar-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00 | Found data adequate 5/17/2000
[NAME] (Sunlaw) | SP15 | Socal | 3 | 550 | 2001-01-01 00:00:00 | 2004-01-01 00:00:00 | CEC | RDI | PIRA | EM-One Power Station LLC (owned by Sunlaw) | Natural Gas [NAME], 550 MW | South Gate, LA County | $256 million | 13.5 acres of existing commercial trucking facility | SCE, 1000 ft. of 230 [NAME] line to both Mesa and Redondo substations | So Cal Gas, 1 mile pipeline | 2, 175-MW ABB KA24-1 CTs, and 2 100-MW ST's | SCAQMD, dry low-NOx combustors and SCONOX, <1 ppm | Reclaimed water purchased from City of South Gate, supplied by [NAME], 2,100 GPM.  Wastewater to City of South Gate sewers. | Filed 3/8/00 | Projected May-00 | 2001-06-01 00:00:00 | 2003-06-01 00:00:00 | Not Data Adequate
Sunrise | ZP26 | Kern | * 3 | 320 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00 | CEC | RDI | PIRA | Sunrise Cogeneration and Power Company (subsidiary of Texaco, Inc.) | Natural Gas-Fired Cogeneration (for TEOR) 320MW | Fellows,    Kern Co. | $175-$195 million | 16 acres oil reserve site | PG&E and DWR (new) Valley Acres substation, 15 mile 230 kV line | Texaco No. American Production, 60 ft. [NAME] | 2 165 MW General Electric 7FA CTG's, 2 HRSG's | SJVUAPCDDry Low NOx  SCR | From adjacent oil field operations | in hearings | 1999-02-17 00:00:00 | 2000-04-01 00:00:00 | 2002-04-01 00:00:00 | The California Energy Commission denied Texaco a license to build a proposed 320 MW, $175-$195 million power plant in Kern County, CA. The U.S. so-called Sunrise Cogeneration Project was rejected at the U.S. Environmental Protection Agency ruled that the local air district's final determination of compliance is invalid. The Energy Commission said it would not grant license until the environmental issues are resolved. 7/10/2000 turns out that CA had issues with Texaco over some prior violations at other sites. | [NAME]. Not cancelled yet
[NAME] | NP15 | PGAE/Baja | * 3 | 600 | 2000-12-01 00:00:00 | 2002-12-01 00:00:00 | CEC | RDI | PIRA | Calpine & Bechtel | Natural Gas Combined Cycle 600 MW | San Jose and Santa Clara County, Santa Clara Co. | $300-400 million | 14 acres, currently zoned agricultural/ campus industrial | PG&E, 200 ft. 230 kV to Metcalf substation | PG&E, 1 mile | 2 - 200MW CTCs, 2 HRSG, 1-235 MW SG | BAAQMD       Dry low NOx, SCR, NOx @ 2.5 ppm | Recycled water from San Jose/Santa Clara Water Pollution Control Plant via 10.2-mile pipeline, 2.9 to 5.8 MGD | Deemed data adequate, now undergoing staff assessment | 1999-06-23 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00 | Also this week, the San Jose Mercury News reported that California Energy Commission analysts have recommended that Calpine Corp.'s proposed Metcalf Energy Center be built somewhere other than Coyote Valley. The newspaper said the recommendation was a "potentially fatal blow" to Calpine's plans for the power plant. The paper said that California Energy Commission officials said that sites in North San Jose or Fremont would be "preferable to the environmentally sensitive Coyote Valley." Calpine officials were reported to be insisting that Coyote Valley remains the best location for a power plant, and said they have no plans to fold their tents. They said they would address the state's concerns about water quality and a rare local butterfly before the energy commission makes a final permit decision later this year. 7/10/2000 - Mayor came out publicly against this, but there is strong support with the industrial and commercial users that a plant be built. | Need rezone of land. Major doc released 5/16/2000 Prelim staff assesment now enter public workshops, lot of public opposition
Morro Bay | ZP26 | Kern | 4 | 530 |  |  | CEC |  | PIRA | Duke Energy | Natural Gas Combined Cycle 530MW | Morro Bay, San Luis Obispo Co. | $250 million | existing urban/ industrial (power plant) site |  |  |  |  |  | withdrew application, will resubmit for "first phase" in  April or May, 2000. Community wants plant to be modified, want more funds, city council person wants to reopen intake issue | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00 | withdrawn
Antelope Valley | ZP26 | Kern | 4 | 1000 |  | 2004-06-01 00:00:00 | CEC | RDI | PIRA | AES | Up to 1,000MW | California City, Kern Co. | $500 million |  |  |  |  | Antelope Valley |  | Expect application 1/00 or 2/00 | Projected Mar-00 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00
[NAME] | NP15 | PGAE City Gate | 4 | 530 |  | 2003-09-01 00:00:00 | CEC |  | PIRA | Southern Energy | 530MW | Portrero, Contra Costa Co. |  |  |  |  |  | BAAQMD |  |  | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
South City | NP15 | PGAE City Gate | 4 | 550 |  |  | CEC | RDI | PIRA | AES | 550MW | So. San Francisco, San Mateo Co. |  |  |  |  |  | BAAQMD
Redondo [NAME] | SP15 | Socal | 4 | 700 |  |  | CEC | RDI | PIRA | AES | 700MW | Redondo Beach, LA County |  |  |  |  |  | SCAQMD |  | Expect application in March/00
Telephone Flat | NP15 | Application Submitted - Approved pending final gov't decision | 4 | 48.8 |  |  |  |  | PIRA | Calpine | Probably built to 30 MW depending on contract Geothermal Steam | Modoc National Forest - Medecine Lake Area
Four Mile Project | NP15 | Application Submitted - Approved pending final gov't decision | 4 | 49.9 |  |  |  |  | PIRA | Calpine | Probably built to 30 MW depending on contract Geothermal Steam | Modoc National Forest - Medecine Lake Area
Hanford | ZP26 |  | 4 | 100 |  | 2003-06-01 00:00:00
 |  |  |  |  | made requests to couple water districts
 |  |  | Sum of Capacity | Status |  |  |  |  |  | CISO New Gen Study
 |  |  | Region | 1 | 2 | 3 | 4 |  |  | http://www.bpa.gov/corporate/kcc/lightson/caliso/sld001.htm
 |  |  | NP15 | 1000 | 880 | 2720 | 1178.7
 |  |  | SP15 |  | 720 | 3136 | 1200 |  |  | High Desert Call
 |  |  | ZP26 | 1048 |  | 1570 | 1530 |  |  | [NAME]
 |  |  |  |  |  |  |  |  |  | Project Manager
 |  |  | Sum of Capacity | Region |  |  |  |  |  | Energy Facilities Siting and Environmental Protection Division
 |  |  | Possible On-line Date | NP15 | SP15 | ZP26 |  |  |  | California Energy Commission
 |  |  | 2001-07-01 00:00:00 | 500 |  |  |  |  |  | 1516 Ninth Street, MS-15
 |  |  | 2001-08-01 00:00:00 | 500 |  |  |  |  |  | Sacramento, CA 95814
 |  |  | 2001-09-01 00:00:00 |  |  | 1048 |  |  |  | Phone: [PHONE]
 |  |  | 2002-03-01 00:00:00 |  | 720
 |  |  | 2002-04-01 00:00:00 | 880