Spreadsheet: 135528d1326114408-vlookup-data-validation-npt1
Sheet: Input

Year | Month | Day | [NAME] | Job # | Well | NPT type | Provider | Equipment | Hours | Comment
2011 | Nov | 1 | Rig-106 | NM2009OB | AS-1068 | Weather |  |  | 1.5 | Rain
2011 | Nov | 2 | Rig-106 | NM2009OB | AS-1069 | Weather |  |  | 15 | Rain
2011 | Nov | 2 | Rig-106 | NM2009QF | AQ-1161 | Weather |  |  | 5.5 | Rain
2011 | Nov | 3 | Rig-106 | NM2009QF | AQ-1161 | Weather |  |  | 6 | Rain
2011 | Nov | 6 | Rig-106 | NM2009QU | AP-2963 | Waiting on Service Provider | Halliburton | Engineer | 2 | Waiting on halliburton engineer. Wait for mechanic to service all equipment.
2011 | Nov | 7 | Rig-106 | NM2009R6 | AT-1764 | Waiting on Service Provider | SLB | Workover tools | 4.5 | WAIT FOR SCHLUMBERGER TO BRING CHEMICAL CUTTER TOOL WAITING ON POWER TONG FROM WORKSHOP.
2011 | Nov | 11 | Rig-106 | NM2009R6 | AT-1764 |  |  |  |  | STOP THE OPERATION DURING THE RINSE.
2011 | Nov | 13 | Rig-106 | NM2009RT | AQ-2965 | [NAME] | OXY Rig Shop | Mechanic | 4.5 | WAIT FOR MECHANIC TO FIX BRAKES ON RIG.  ATTEMPT TO START THE RIG GENERATOR MANY TIMES, THEN IT START ON MANUAL MODE.
2011 | Nov | 14 | Rig-106 | NM2009S0 | AP-1165 | [NAME] | OXY Rig Shop | Electrician | 1 | Waiting on electrician to fix pump for accumulator.
2011 | Nov | 15 | Rig-106 | NM2009S0 | AP-1165 | [NAME] | OXY Rig Shop | Electrician | 1.5 | Waiting on electrician to fix pump for accumulator. waiting on Halliburton Rep.
2011 | Nov | 19 | Rig-106 | NM2009U7 | AT-1463 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | [NAME] On Rig.
2011 | Nov | 21 | Rig-106 | NM2009SO | AO-0966 | [NAME] | OXY Rig Shop | Welder | 1 | Wait On Welder to Complete Modification Pn Work Floor.
2011 | Nov | 22 | Rig-106 | NM2009U5 | AN-1065 | Waiting on Service Provider | SLB | Workover tools | 8 | Waiting on Schlumberger to Chemical Cut.
2011 | Nov | 23 | Rig-106 | NM2009U5 | AN-1065 | Waiting on Service Provider | SLB | Workover tools | 11.5 | Waiting on Schlumberger to Chemical Cut.
2011 | Nov | 1 | Rig-101 | NM2009NG | AL-0769 | Weather |  |  | 4.5 | Stop for Weather Change & Rain , [NAME]
2011 | Nov | 2 | Rig-101 | NM2009NG | AL-0769 | Weather |  |  | 2 | Stop for Weather Change & Rain.
2011 | Nov | 5 | Rig-101 | NM2009QG | AO-0611 | Waiting on Service Provider | OXY Pump Shop | Workover tools | 1 | Waiting on Fishing Tools (Oxy). WAITING ON SLB RIH [NAME]. STOP FOR EID.
2011 | Nov | 6 | Rig-101 | NM2009QG | AO-0611 | Waiting on Orders | SLB | Engineer | 5.5 | Waiting on slb rih kill string. Stop for eid.
2011 | Nov | 9 | Rig-101 | NM2009QY | AP-0612 | Waiting on Service Provider | Halliburton | Workover tools | 2.5 | WAIT FOR HEAVY BRINE FROM HALLIBURTON YARD.
2011 | Nov | 10 | Rig-101 | NM2009QY | AP-0612 | [NAME] | [NAME] | [NAME] | 1 | CLEAN & WASH HANDLING EQUIPMENT & WORK FLOOR.
2011 | Nov | 11 | Rig-101 | NM2009QY | AP-0612 | [NAME] | OXY Rig Shop | Mechanic | 1 | TBG TONGS HEAD BROKE, WAIT ON SET OF TONGS FROM RIG SHOP. STOP OPERATION FOR WEATHER CHANGE & RAIN
2011 | Nov | 18 | Rig-101 | NM2009SA | AL-0611 | [NAME] | OXY Rig Shop | Mechanic | 3.5 | Repair AirLine On Air Slip & Slip Drill Line 20'.
2011 | Nov | 20 | Rig-101 | NM2009TN | AN-0602 | Waiting on Service Provider | OXY Rig Shop | TMX | 1.5 | Waiting on TMX.
2011 | Nov | 20 | Rig-101 | NM2009TN | AN-0602 | Waiting on Service Provider | OXY Rig Shop | TMX | 3.5 | Waiting on TMX.
2011 | Oct | 27 | Rig-101 | NM2009 | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 1.5 | [NAME].
2011 | Oct | 26 | Rig-102 | NM2009K1 | AU-1611 | Waiting on Service Provider | OXY Opns | Operator | 2 | Waiting on Operator to [NAME] test.
2011 | Oct | 28 | Rig-102 | [NAME] | AQ-12-V4 | Waiting on Service Provider | [NAME] | Electrician | 0.5 | Waiting on Agrreco to fix Generator.
2011 | Oct | 31 | Rig-102 | NM2009PZ | Workshop | [NAME] | OXY Rig Shop | Mechanic | 1 | [NAME]
2011 | Nov | 1 | Rig-102 | NM2009PZ | Workshop | [NAME] | OXY Rig Shop | Mechanic | 6 | [NAME]
2011 | Nov | 1 | Rig-102 | NM2009OQ | AU-1611 | Weather |  |  | 2 | Waiting due to Heavy Rain. MECHANIC WORKING ON TRANSMUTATION CLUTCH. WAITING ON ELECTRIC MAN TO FIX ELECTRICAL
2011 | Nov | 2 | Rig-102 | NM2009OQ | AU-1611 | [NAME] | OXY Rig Shop | Electrician | 7 | Mechanic working on transmutation clutch. Waiting on electric man to fix electrical
2011 | Nov | 5 | Rig-102 | NM2009HZ | [NAME] | Waiting on Materials | OXY Pump Shop | Rods | 1.5 | Waiting on continuous rod to arrive on location
2011 | Nov | 6 | Rig-102 | NM2009HZ | [NAME] | Waiting on Materials | OXY Pump Shop | Rods | 0.5 | Waiting on continuous rod to arrive on location
2011 | Nov | 6 | Rig-102 | NM2009QC | AV-1801 | Waiting on Service Provider | OXY Equipment | Other | 0.5 | Waiting on rsr to move from the location.
2011 | Nov | 8 | Rig-102 | NM2009NU | AR-0712 | [NAME] | [NAME] |  | 1.5 | THE TORQUE ANCHOR DIES BROKING AND THE STATOR PLUGGED BY THE RUBBER. CLEAN WORK FLOOR & HANDLING EQUIPMENTS
2011 | Nov | 9 | Rig-102 | NM2009NU | AR-0712 | Waiting on Materials | OXY Pump Shop | Workover tools | 2 | STOP THE OPERATION DUE OF WEATHER. WAITING ON WASH STRING TO ARRIVE ON LOCATION .
2011 | Nov | 10 | Rig-102 | NM2009NU | AR-0712 | [NAME] | OXY Pump Shop | Mechanic | 7 | RIG ENGINE OFF & CHECK THERE ARE NO DIESEL. WAITING ON DIESEL MAN TO FILL UP RIG, ATTEMPT TO START RIG ENGINE ''NEGATIVE''. WAITING ON MECHANIC. MECHANIC RAPIER POWER TONG.
2011 | Nov | 12 | Rig-102 | NM2009NU | AR-0712 | [NAME] | OXY Rig Shop | Mechanic | 4 | MECHANIC REPAIRING THE RIG
2011 | Nov | 14 | Rig-102 | NM2009QV | AQ-0901 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 1 | WAITING ON TRAILER TO GET . WAITING ON WELDERS TO COMPLETE THE WELDING JOB ON WORK FLOOR.
2011 | Nov | 14 | Rig-102 | NM2009QV | AQ-0901 | [NAME] | OXY Rig Shop | Welder | 1 | WAITING ON TRAILER TO GET . WAITING ON WELDERS TO COMPLETE THE WELDING JOB ON WORK FLOOR.
2011 | Nov | 15 | Rig-102 | NM2009QV | AQ-0901 | Waiting on Materials | OXY Pump Shop | Workover tools | 6 | Witing on swage BHA. Waiting On welder.working On Rig Floor To Change Greeting.
2011 | Nov | 15 | Rig-102 | NM2009QV | AQ-0901 | [NAME] | OXY Rig Shop | Welder | 2 | Witing on swage BHA. Waiting On welder.working On Rig Floor To Change Greeting.
2011 | Nov | 18 | Rig-102 | NM2009QV | AQ-0901 | Waiting on Orders | OXY Eng | Decision | 3 | Slip Drill Line & Waiting On Decision From Well Service Engineeres & Waiti on [NAME] from Pump Shop.
2011 | Nov | 18 | Rig-102 | NM2009QV | AQ-0901 | Waiting on Materials | OXY Pump Shop | Pump | 1.5 | Slip Drill Line & Waiting On Decision From Well Service Engineeres & Waiti on [NAME] from Pump Shop.
2011 | Nov | 18 | Rig-102 | NM2009QV | AQ-0901 | [NAME] | [NAME] |  | 1.5 | Slip Drill Line & Waiting On Decision From Well Service Engineeres & Waiti on [NAME] from Pump Shop.
2011 | Nov | 19 | Rig-102 | NM2009QV | AQ-0901 | Waiting on Materials | OXY Rig Shop | Other | 1.5 | Wait On Acetylene Gas to Weld Extended Rod.
2011 | Nov | 19 | Rig-102 | NM2009SD | AS-1823 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting On Green Tanker.
2011 | Nov | 20 | Rig-102 | NM2009SD | AS-1823 | Waiting on Service Provider | OXY Opns | Electrician | 2 | Waiting for Electrician.
2011 | Nov | 21 | Rig-102 | NM2009UM | AO-0411 | Waiting on Service Provider | SLB | Crew | 5 | Waiting for Schlumberger CTS Crew
2011 | Nov | 21 | Rig-102 | NM2009QW | AN-1102 | [NAME] | OXY Rig Shop |  | 1 | Waiting On other Power Tong.
2011 | Oct | 31 | Rig-103 | NM2009I1 | AP-0612 | Weather |  |  | 1
2011 | Oct | 31 | Rig-103 | NM2009I1 | AP-0612 | Waiting on Service Provider | SLB | Crew | 4.5 | Waiting for SLB to arrive on location& Vacuum Truck & Weather.
2011 | Nov | 1 | Rig-103 | NM2009I1 | AP-0612 | Weather |  |  | 13 | Stop work due to heavy Rain.
2011 | Nov | 2 | Rig-103 | NM2009I1 | AP-0612 | Weather |  |  | 18 | Stop work due to heavy Rain.
2011 | Nov | 3 | Rig-103 | [NAME] | AP-0702 | Waiting on Service Provider | OXY Rig Shop | TMX | 2.5 | Cont waiting the ground dry. Prepare the hoist to r/u. Waiting on tmx.  Waiting for mechanical fix rig air
2011 | Nov | 3 | Rig-103 | [NAME] | AP-0702 | [NAME] | OXY Rig Shop | Mechanic | 4 | Cont waiting the ground dry. Prepare the hoist to r/u. Waiting on tmx.  Waiting for mechanical fix rig air
2011 | Nov | 3 | Rig-103 | [NAME] | AP-0702 | Weather |  |  | 6 | Cont waiting the ground dry. Prepare the hoist to r/u. Waiting on tmx.  Waiting for mechanical fix rig air
2011 | Nov | 4 | Rig-103 | [NAME] | AP-0702 | Waiting on Service Provider | OXY Pump Shop | Workover tools | 1.5 | Waiting on magnet from pump shop
2011 | Nov | 6 | Rig-103 | [NAME] | AP-0702 | [NAME] | OXY Rig Shop | Mechanic | 2 | Crew shut down for eid.  Mechanics fixed air leak
2011 | Nov | 6 | Rig-103 | [NAME] | AP-0702 |  |  |  | 4.5 | Crew shut down for eid.  Mechanics fixed air leak
2011 | Nov | 7 | Rig-103 | [NAME] | AP-0702 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting for mechanical fix rig air
2011 | Nov | 8 | Rig-103 | [NAME] | AP-0702 | [NAME] | OXY Rig Shop | Mechanic | 1 | Wait on stick rods. Mechanic replace airline on unit.
2011 | Nov | 8 | Rig-103 | [NAME] | AP-0702 | Waiting on Materials | OXY Pump Shop | Rods | 1 | Wait on stick rods. Mechanic replace airline on unit.
2011 | Nov | 8 | Rig-103 | NM20092K | AL-0869 | [NAME] | OXY Rig Shop | Mechanic | 6 | MECHANIC REMOVE AND ROAD TO RIG SHOE MADE NEW HOSE AND INSTALLED. MECHANICAL FIX IT CONT GENERAL R/U HOIST.
2011 | Nov | 9 | Rig-103 | NM20092K | AL-0869 | [NAME] | OXY Rig Shop | Mechanic | 2 | MECHANIC SERVICE RIG AND MADE REPAIRS IN DRILLERS CONSOLE. WAIT ON WIND & RAIN TO BLOW BY.
2011 | Nov | 10 | Rig-103 | NM20092K | AL-0869 | Waiting on Materials | WFT | Workover tools | 11 | WAITING FOR THE FISHING TOOLS TO ARRIVED ON LOCATION. WEATHERFORD, WHILE WAITING CREW WASH ON RIG & MECHANIC CHANGE TRANSMISSION SHIFTER ON RIG.
2011 | Nov | 11 | Rig-103 | NM20092K | AL-0869 | Waiting on Materials | WFT | Workover tools | 8 | WAIT ON SHORT CATCH OVER SHOT FROM WEATHERFORD. WAIT ON WATER. STOP OPERATION FOR WEATHER CHANGE & RAIN
2011 | Nov | 12 | Rig-103 | NM20092K | AL-0869 | Waiting on Materials | OXY Pump Shop | Workover tools | 1 | WAIT ON 7 1/16 X 11" SPOOL & 7 1/16 HYDRILL.
2011 | Nov | 14 | Rig-103 | NM009QS | AT-3213 | Waiting on Materials | OXY Pump Shop | Workover tools | 1.5 | Waiting on hydrill.
2011 | Nov | 16 | Rig-103 | NM009QS | AT-3213 | Waiting on Service Provider | OXY Rig Shop | TMX | 7 | Waiting on TMX.
2011 | Nov | 17 | Rig-103 | NM2009NK | AK-0766 | [NAME] | OXY Rig Shop | Mechanic | 1 | [NAME].
2011 | Oct | 27 | Rig-104 | NM2009LG | MKN-36 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting tll fix Power tong
2011 | Oct | 31 | Rig-104 | NM2009IQ | MKN-88 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting on Rubber to Change out in Hyrulic & Mechanic Fix it , Stop Operation due to Heavy Rain.
2011 | Oct | 31 | Rig-104 | NM2009IQ | MKN-88 | [NAME] | OXY Rig Shop | Other | 1 | Waiting on Rubber to Change out in Hyrulic & Mechanic Fix it , Stop Operation due to Heavy Rain.
2011 | Oct | 31 | Rig-104 | NM2009IQ | MKN-88 | Weather |  |  | 1 | Waiting on Rubber to Change out in Hyrulic & Mechanic Fix it , Stop Operation due to Heavy Rain.
2011 | Nov | 1 | Rig-104 | NM2009IQ | MKN-88 | Weather |  |  |  | Stop Operation due to Heavy Rain.
2011 | Nov | 2 | Rig-104 | NM2009IQ | MKN-88 | Weather |  |  |  | Stop Operation due to Heavy Rain.
2011 | Nov | 3 | Rig-104 | NM2009NH | MKN-48 | Waiting on Service Provider | SLB | Workover tools | 4 | Wait on schlunberger to deliver chemical cutter from nimer
2011 | Nov | 4 | Rig-104 | NM2009QA | AM-0712 | [NAME] | OXY Rig Shop | Mechanic | 2 | Service on equipment
2011 | Nov | 5 | Rig-104 | NM2009QA | AM-0712 | [NAME] | OXY Rig Shop | Mechanic | 1 | Fix fire plate .
2011 | Nov | 5 | Rig-104 | NM2009QM | AM-0705 | [NAME] | OXY Rig Shop | TMX | 2.5 | Waiting on TMX
2011 | Nov | 10 | Rig-104 | NM2009QH | AL-0601 | [NAME] | OXY Rig Shop | Mechanic | 7 | Waiting on diesel man to fill up generator, transport trailer not working. Wait to get switched out. Waiting on operator
2011 | Nov | 10 | Rig-104 | NM2009QH | AL-0601 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting on diesel man to fill up generator, transport trailer not working. Wait to get switched out. Waiting on operator
2011 | Nov | 11 | Rig-104 | NM2009RE | AO-2821 | [NAME] | OXY Rig Shop | Mechanic | 6 | WAIT ON HOSE TO REPAIR. MECHANIC ON LOCATION TRYING TO FIX. STOP OPERATION DUE TO HEAVY RAIN
2011 | Nov | 11 | Rig-104 | NM2009RE | AO-2821 | Weather |  |  |  | WAIT ON HOSE TO REPAIR. MECHANIC ON LOCATION TRYING TO FIX. STOP OPERATION DUE TO HEAVY RAIN
2011 | Nov | 12 | Rig-104 | NM2009RE | AO-2821 | [NAME] | [NAME] | Other | 1 | WE HAD TO DO SOME MEASURING ON THE WORK FLOOR FOR NEW FLOOR BEING BUILT
2011 | Nov | 14 | Rig-104 | NM2009RJ | AW-2012 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | REPLACE BATTERIES,
2011 | Nov | 14 | Rig-104 | NM2009S2 | AP-1412 | [NAME] | OXY Rig Shop | Mechanic | 4 | MECHANICS ON LOCATION TO CHANGE MAIN DRUM BRAKES.
2011 | Nov | 16 | Rig-104 | NM2009S2 | AP-1412 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting On [NAME].
2011 | Nov | 18 | Rig-104 | NM2009S8 | AU-2002 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Rig Service.
2011 | Nov | 24 | Rig-104 | NM2009TV | AN-062-K2 | Waiting on Service Provider | Halliburton | [NAME] | 1.5 | Waiting On Hot Water & Vacuum Truck , Waiting for Mechanic to Replace panel on Pump & Waiting on Fluid.
2011 | Nov | 24 | Rig-104 | NM2009TV | AN-062-K2 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting On Hot Water & Vacuum Truck , Waiting for Mechanic to Replace panel on Pump & Waiting on Fluid.
2011 | Nov | 24 | Rig-104 | NM2009TV | AN-062-K2 | Waiting on Service Provider | Ryboa [NAME] | Other | 0.5 | Waiting On Hot Water & Vacuum Truck , Waiting for Mechanic to Replace panel on Pump & Waiting on Fluid.
2011 | Oct | 25 | Rig-105 | NM2009MD | AS-3068 | Waiting on Service Provider | Halliburton | Engineer | 1 | Waiting On Halliburton Engineer.
2011 | Oct | 26 | Rig-105 | NM2009MS | AU-3263 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Water Tanker
2011 | Oct | 31 | Rig-105 | NM2009OV | AU-1868 | Weather |  |  | 1.5 | Stop Operation due to Heavy Rain.
2011 | Nov | 1 | Rig-105 | NM2009OV | AU-1868 | Weather |  |  | 9 | Stop Operation due to Heavy Rain.
2011 | Nov | 2 | Rig-105 | NM2009OV | AU-1868 | Weather |  |  | 15 | Stop Operation due to Heavy Rain.
2011 | Nov | 3 | Rig-105 | NM2009Q7 | AS-3163 | [NAME] | OXY Rig Shop | Mechanic | 1 | Changing tubing tong.
2011 | Nov | 4 | Rig-105 | NM2009Q7 | AS-3163 | [NAME] | OXY Rig Shop | Mechanic | 2 | Wait for mechanic to repair air leak on rig
2011 | Nov | 5 | Rig-105 | NM2009Q7 | AS-3163 | Waiting on Service Provider | Halliburton | Engineer | 1 | Waiting for halliburton engineer. Wait for water. Wait for mechanic to perform service on all equipment
2011 | Nov | 5 | Rig-105 | NM2009Q7 | AS-3163 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting for halliburton engineer. Wait for water. Wait for mechanic to perform service on all equipment
2011 | Nov | 5 | Rig-105 | NM2009Q7 | AS-3163 | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting for halliburton engineer. Wait for water. Wait for mechanic to perform service on all equipment
2011 | Nov | 7 | Rig-105 | NM2009R5 | AS-3261 | Waiting on Service Provider | Other | Other | 1.5 | Wait for elco. Elco change hanger bolts with new ones.
2011 | Nov | 7 | Rig-105 | NM2009R5 | AS-3261 | [NAME] | OXY Rig Shop | Mechanic | 2 | Wait for elco. Elco change hanger bolts with new ones.
2011 | Nov | 8 | Rig-105 | NM2009R5 | AS-3261 | Waiting on Service Provider | OXY Pump Shop | Workover tools | 1 | Wait for swedge, jars and drill collars
2011 | Nov | 9 | Rig-105 | NM2009R5 | AS-3261 | [NAME] | OXY Pump Shop | Mechanic | 1.5 | Wait for mechanic to repair tongs
2011 | Nov | 10 | Rig-105 | NM2009R5 | AS-3261 | [NAME] | OXY Rig Shop | Mechanic | 1 | Repair air fitting on tongs. Wait for new g-16 and expansion joint
2011 | Nov | 10 | Rig-105 | NM2009R5 | AS-3261 | Waiting on Service Provider | OXY Pump Shop | Tubing | 2 | Repair air fitting on tongs. Wait for new g-16 and expansion joint
2011 | Nov | 11 | Rig-105 | NM2009RN | AQ-1861 | Other | Other | Other | 1 | STOP THE OPERATION DURING THE RINSE.
2011 | Nov | 12 | Rig-105 | NM2009RQ | AW-1769 | Weather |  |  | 3 | WAIT FOR ROAD CONDITIONS TO IMPROVE BEFORE MOVING. WAIT FOR FRAC TANK
2011 | Nov | 12 | Rig-105 | NM2009RQ | AW-1769 | Waiting on Materials | OXY Pump Shop | Workover tools | 3 | WAIT FOR ROAD CONDITIONS TO IMPROVE BEFORE MOVING. WAIT FOR FRAC TANK
2011 | Nov | 13 | Rig-105 | NM2009RR | AT-3266 | [NAME] | OXY Rig Shop | Mechanic | 6 | WAITING ON ELICITATION & PARTS TO FIX ACCUMULATOR Ans GENERATOR.  ONE BRAKE PAD BROKEN ON DRAW WORKS. WAIT FOR MECHANIC TO REPLACE. MECHANIC REPLACE BRAKE PADS ON DRAW WORKS.
2011 | Nov | 13 | Rig-105 | NM2009RR | AT-3266 | [NAME] | OXY Rig Shop | Electrician | 6 | WAITING ON ELICITATION & PARTS TO FIX ACCUMULATOR Ans GENERATOR.  ONE BRAKE PAD BROKEN ON DRAW WORKS. WAIT FOR MECHANIC TO REPLACE. MECHANIC REPLACE BRAKE PADS ON DRAW WORKS.
2011 | Nov | 14 | Rig-105 | NM2009RQ | AW-1769 | [NAME] | OXY Rig Shop | Mechanic | 1 | Problem with clutch, waiting for mechanic to repair.
2011 | Nov | 15 | Rig-105 | NM2009RQ | AW-1769 | Waiting on Orders | OXY Opns | Engineer | 1.5 | Waiting on Decision from WSFE
2011 | Nov | 16 | Rig-105 | NM2009SP | [NAME] | Waiting on Materials | OXY Pump Shop | Workover tools | 2 | Witing on TBG Tong. Waiting on Mechanic To Fix Emergency Kill
2011 | Nov | 17 | Rig-105 | NM2009SP | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting for Mechanic to Check Rig & Waiting On Overshot from Nimer.
2011 | Nov | 17 | Rig-105 | NM2009SP | [NAME] | Waiting on Materials | WFT | Workover tools | 1 | Waiting for Mechanic to Check Rig & Waiting On Overshot from Nimer.
2011 | Nov | 18 | Rig-105 | NM2009SP | [NAME] | Waiting on Orders | SLB | Engineer | 3 | Waiting on Decision from Well Service Engineers.
2011 | Nov | 19 | Rig-105 | NM2009SM | AN-1266 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Waiting for Mechanic to Rig Service & Fix Rig Smart.
2011 | Nov | 21 | Rig-105 | NM2009V7 | AN-1366 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting on Mechanic to  Install & Function Test new [NAME].
2011 | Nov | 24 | Rig-105 | NM2009WJ | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 5.5 | Installed New Rig Smart.
2011 | Oct | 15 | RAY-01 | NM2009J6 | AL-0962 | Waiting on Service Provider | SLB | Engineer | 1 | Waiting on SLB to arrive the location.
2011 | Oct | 19 | RAY-01 | NM2009J6 | AL-0962 | [NAME] | Ray | Electrician | 1 | generator not working
2011 | Oct | 23 | RAY-01 | NM2009HF | AU-1865 | Waiting on Service Provider | SLB | Engineer | 2 | Waiting on SLB to arrive the location.
2011 | Oct | 23 | RAY-01 | NM2009ML | [NAME] | [NAME] | Ray | Other | 1.5 | Inspect Hoist & Equipment
2011 | Oct | 28 | RAY-01 | NM20095T | AR-3011 | Waiting on Orders | OXY Opns | Engineer | 3.5 | Waiting On Decision , Swaging
2011 | Oct | 25 | RAY-01 | NM20095T | AR-3011 | Waiting on Service Provider | OXY Rig Shop | TMX | 6 | Waiting on TMX , TMX Operator & Field Operator.
2011 | Oct | 25 | RAY-01 | NM20095T | AR-3011 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting on TMX , TMX Operator & Field Operator.
2011 | Oct | 30 | RAY-01 | NM2009AN | AR-3065 | [NAME] | Ray | Mechanic | 2 | [NAME] on  Circulation Tank .
2011 | Oct | 30 | RAY-01 | NM2009AN | AR-3065 | Waiting on Service Provider | Other | Trailer | 2 | [NAME] on  Circulation Tank .
2011 | Oct | 31 | RAY-01 | NM2009AN | AR-3065 | Waiting on Service Provider | Ray | Trailer | 1.5 | Waiting on Vacuum Truck & Waiting due to bad Weather.
2011 | Oct | 30 | RAY-01 | NM2009AN | AR-3065 | Weather |  |  | 10.5 | Waiting on Vacuum Truck & Waiting due to bad Weather.
2011 | Nov | 1 | RAY-01 | NM2009AN | AR-3065 | Weather |  |  | 4.5 | Waiting on Weather Change & Rain.
2011 | Nov | 2 | RAY-01 | NM2009AN | AR-3065 | Weather |  |  | 23 | Waiting on Weather Change & Rain.
2011 | Nov | 3 | RAY-01 | NM2009AN | AR-3065 | Weather |  |  | 8 | Waiting on Weather Change & Rain.
2011 | Nov | 5 | RAY-01 | NM2009NZ | AR-1464 | Waiting on Materials | OXY Pump Shop | Workover tools | 1.5 | Waiting for BHA from oxy yard.
2011 | Nov | 6 | RAY-01 | NM2009NZ | AR-1464 | Other | Other | Other | 5 | [NAME] break.
2011 | Nov | 7 | RAY-01 | NM2009NZ | AR-1464 | Waiting on Orders | OXY Opns | Decision | 0.5 | Oxy co . Man ask to wait for instructions.
2011 | Nov | 8 | RAY-01 | NM2009NH | MKN-48 | Waiting on Service Provider | SLB | Crew | 1.5 | WAITING ON SLB TO ARRIVE ON LOCATION. CONTACT OXY SUPERVISOR HE ADVICE TO WAIT FOR HIS ATTENDANTS.
2011 | Nov | 9 | RAY-01 | NM2009NH | MKN-48 | [NAME] | Ray | Crew | 0.5 | CLEAN WORK FLOOR , EQUIPMENT & OVERSHOT .
2011 | Nov | 10 | RAY-01 | NM2009NH | MKN-48 | [NAME] | Ray | Crew | 1 | CLEAN WORK FLOOR , EQUIPMENT & OVERSHOT .
2011 | Nov | 11 | RAY-01 | NM2009NH | MKN-48 | Weather |  |  | 1.5 | CLEAN WORK FLOOR , EQUIPMENT & OVERSHOT . ATTEMPT TO CONT' RIH BUT IT WAS DIFFICULT BECAUSE OF RAIN. WAITING FOR VACUUM TRUCK FROM RH .
2011 | Nov | 11 | RAY-01 | NM2009NH | MKN-48 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | CLEAN WORK FLOOR , EQUIPMENT & OVERSHOT . ATTEMPT TO CONT' RIH BUT IT WAS DIFFICULT BECAUSE OF RAIN. WAITING FOR VACUUM TRUCK FROM RH .
2011 | Nov | 11 | RAY-01 | NM2009NH | MKN-48 | [NAME] | Ray | Crew | 0.5 | CLEAN WORK FLOOR , EQUIPMENT & OVERSHOT . ATTEMPT TO CONT' RIH BUT IT WAS DIFFICULT BECAUSE OF RAIN. WAITING FOR VACUUM TRUCK FROM RH .
2011 | Nov | 15 | RAY-01 | NM2009R6 | AT-1764 | [NAME] | Ray | Mechanic | 7.5 | Mechanic tried  Fix inducator. Wait on new inducator. Install inducator.
2011 | Nov | 17 | RAY-01 | NM2009T5 | MKN-94 | [NAME] | Ray | Crew | 2.5 | Fix The Entry Of The Location By fork Lift & Inspect Hoist & Equipment.
2011 | Nov | 19 | RAY-01 | NM2009T5 | MKN-94 | Waiting on Orders | OXY Opns | Engineer | 3.5 | Waiting On Decision.
2011 | Nov | 19 | RAY-01 | NM2009U9 | AP-0713 | [NAME] | Ray | Crew | 1.5 | Inspect Hoist & Equipment.
2011 | Nov | 24 | RAY-01 | NM2009QF | AQ-1161 | Waiting on Service Provider | Halliburton | Crew | 2 | Waiting on Halliburton t prepare Tally & Downhole Completion.
2011 | Oct | 1 | RSR-3 | NM2009DI | AM-0965 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator.
2011 | Oct | 2 | RSR-3 | NM2009DD | AU-1865 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 6 | Waiting on [NAME].
2011 | Oct | 3 | RSR-3 | NM2009DD | AU-1865 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 2.5 | Waiting on Vacuum Truck & Waiting for kenworth.
2011 | Oct | 3 | RSR-3 | NM2009ES | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on Water & Waiting on Prime mover.
2011 | Oct | 3 | RSR-3 | NM2009ES | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Truck | 2.5 | Waiting on Water & Waiting on Prime mover.
2011 | Oct | 4 | RSR-3 | NM2009DL | [NAME] | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 0.5 | Waiting for [NAME].
2011 | Oct | 4 | RSR-3 | NM2009F6 | AK-0601 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting for ken worth.
2011 | Oct | 5 | RSR-3 | NM2009F6 | AK-0601 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting for Water Tanker.
2011 | Oct | 5 | RSR-3 | NM2009FM | AS-3212 | Waiting on Service Provider | Ryboa [NAME] | Crew | 0.5 | Waiting on PCM Rep to Arrive.
2011 | Oct | 7 | RSR-3 | NM2009ET | AO-2803 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | waiting On Prime Mover.
2011 | Oct | 7 | RSR-3 | NM2009EC | AS-1101 | Waiting on Service Provider | Ryboa [NAME] | Truck | 3 | GO TO AR 1622 FOR RSR 2 TO USE WELDER ON KEN WORTH, BRING ROD TRAILER BACK TO YARD AND UNLOAD.
2011 | Oct | 7 | RSR-3 | NM2009C5 | AQ-1802 | Waiting on Service Provider | PCM | Engineer | 1 | Wainting for Hoist to Move from Location & Waiting for PCM Rep , Wait on flange & Needle Valve & Gauge Pressure
2011 | Oct | 7 | RSR-3 | NM2009C5 | AQ-1802 | Waiting on Materials | OXY Pump Shop | Other | 1.5 | Wainting for Hoist to Move from Location & Waiting for PCM Rep , Wait on flange & Needle Valve & Gauge Pressure
2011 | Oct | 7 | RSR-3 | NM2009C5 | AQ-1802 | Waiting on Service Provider | OXY Equipment | [NAME] | 1 | Wainting for Hoist to Move from Location & Waiting for PCM Rep , Wait on flange & Needle Valve & Gauge Pressure
2011 | Oct | 8 | RSR-3 | NM2009G6 | AQ-1812 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting for ken worth.
2011 | Oct | 9 | RSR-3 | NM2009GY | MKN-72 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting for [NAME] , Waiting for Operator & Mechanic Working On Unit.
2011 | Oct | 9 | RSR-3 | NM2009GY | MKN-72 | Waiting on Materials | Ryboa [NAME] | Truck | 1.5 | Waiting for [NAME] , Waiting for Operator & Mechanic Working On Unit.
2011 | Oct | 9 | RSR-3 | NM2009GY | MKN-72 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting for [NAME] , Waiting for Operator & Mechanic Working On Unit.
2011 | Oct | 9 | RSR-3 | NM2009GF | AV-1861 | [NAME] | OXY Rig Shop | Mechanic | 1 | Change Hydrulic Fitting on [NAME].
2011 | Oct | 10 | RSR-3 | NM2009HN | AN-1112 | Waiting on Service Provider | Ryboa [NAME] | Truck | 2 | Waiting on Service Reel.
2011 | Oct | 10 | RSR-3 | NM2009HM | AP-1412 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting on operator
2011 | Oct | 10 | RSR-3 | NM2009HM | AP-1412 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting on operator
2011 | Oct | 10 | RSR-3 | NM2009HN | AN-1112 | Waiting on Service Provider | Ryboa [NAME] | Truck | 2 | Waiting on Service Reel.
2011 | Oct | 28 | RSR-3 | NM2009NL | AR-1601 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Take RSR to WorkShop for Triplex Repair.
2011 | Oct | 28 | RSR-3 | NM2009NL | AR-1601 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting on operator
2011 | Oct | 12 | RSR-3 | NM2009I3 | AQ-1103 | Waiting on Orders | OXY Opns | Engineer | 1.5 | Waiting on Decision.
2011 | Oct | 12 | RSR-3 | NM2009I1 | AP-0612 | Waiting on Service Provider | OXY Opns | Electrician | 2.5 | disconnect power.
2011 | Oct | 13 | RSR-3 | NM2009I0 | AO-1102 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting on Service Reel.
2011 | Oct | 14 | RSR-3 | NM2009IS | AS-1101 | Waiting on Materials | OXY Pump Shop | Workover tools | 1 | Shortage Of Crew. Waiting on skirt for overshot.
2011 | Oct | 14 | RSR-3 | NM2009IS | AS-1101 | Waiting on Service Provider | Other | Crew | 3 | Shortage Of Crew. Waiting on skirt for overshot.
2011 | Oct | 15 | RSR-3 | NM2009IQ | MKN-88 | Waiting on Service Provider | Other | Crew | 3 | shortage of crew. Waiting on skirt for overshot. Waiting on back up and dies for [NAME]
2011 | Oct | 15 | RSR-3 | NM2009IQ | MKN-88 | Waiting on Materials | OXY Pump Shop | Workover tools | 0.5 | shortage of crew. Waiting on skirt for overshot. Waiting on back up and dies for [NAME]
2011 | Oct | 16 | RSR-3 | NM2009IQ | MKN-88 | Other | Other | Crew | 0.75 | waiting on one of the crew went to bring food.
2011 | Oct | 17 | RSR-3 | NM2009JV | AS-3211 | [NAME] | OXY Rig Shop | Mechanic | 1 | fix rig smart
2011 | Oct | 18 | RSR-3 | NM2009JW | AU-3312 | Waiting on Service Provider | OXY Pump Shop | Other | 1.5 | waiting on dirve head stand & Waiting on PCM REP to bring HEX Bar.
2011 | Oct | 19 | RSR-3 | 2110198 | NM2009KE | [NAME] | [NAME] | Crew | 2.5 | waiting on crew to finish cleaning.
2011 | Oct | 19 | RSR-3 | NM2009K1 | AU-1611 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting on Reel.
2011 | Oct | 21 | RSR-3 | NM2009KP | MKN-99 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | mechanic done service,
2011 | Oct | 21 | RSR-3 | NM2009L9 | AN-0611 | Waiting on Service Provider | OXY Opns | Electrician | 2.5 | waiting on electrician.
2011 | Oct | 23 | RSR-3 | NM2009JU | AL-072K1 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | waiting on prime mover.waiting on operator to start the well.
2011 | Oct | 25 | RSR-3 | NM2009KT | AP-0922 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting on operator
2011 | Oct | 26 | RSR-3 | NM2009MQ | [NAME] | Waiting on Materials | OXY Pump Shop | Pump | 1 | Waiting on Rod Rotor.
2011 | Oct | 28 | RSR-3 | NM2009NV | AS-3212 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Mechanic Repair [NAME].
2011 | Oct | 29 | RSR-3 | NM2009NV | AS-3212 | Waiting on Service Provider | Other | Welder | 1.5 | Wait On Decision , Welder.
2011 | Oct | 29 | RSR-3 | NM2009NV | AS-3212 | Waiting on Orders | OXY Opns | Engineer | 0.5 | Wait On Decision , Welder.
2011 | Oct | 31 | RSR-3 | NM2009OS | AT-3061 | [NAME] | OXY Rig Shop | Mechanic | 1 | Fix Power Tong
2011 | Nov | 1 | RSR-3 | NM2009Q3 | MKN-18 | Weather |  |  | 4 | Waiting due to Heavy Rain
2011 | Nov | 1 | RSR-3 | NM2009OM | AP-1566 | Weather |  |  | 0.5 | Waiting due to Heavy Rain
2011 | Nov | 2 | RSR-3 | NM2009Q3 | MKN-18 | Weather |  |  | 10 | Waiting due to Heavy Rain
2011 | Nov | 3 | RSR-3 | NM2009OT | AW-1868 | [NAME] | [NAME] | Crew | 4 | unit under maintanence.
2011 | Nov | 4 | RSR-3 | NM2009IQ | AT-3222 | Waiting on Materials | OXY Pump Shop | Other | 1.5 | waiting on water tank. Waiting on new FLPW tee.Waiting on vac tank. Waiting on operator.
2011 | Nov | 4 | RSR-3 | NM2009IQ | AT-3222 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | waiting on water tank. Waiting on new FLPW tee.Waiting on vac tank. Waiting on operator.
2011 | Nov | 4 | RSR-3 | NM2009IQ | AT-3222 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | waiting on water tank. Waiting on new FLPW tee.Waiting on vac tank. Waiting on operator.
2011 | Nov | 5 | RSR-3 | NM2009QM | AM-0705 | Waiting on Orders | OXY Opns | Engineer | 3.5 | Wait on decision & to disconnect power cable from drive head. Wait on electrician for electrical disconnect.
2011 | Nov | 5 | RSR-3 | NM2009QM | AM-0705 | Waiting on Service Provider | OXY Opns | Electrician | 3 | Wait on decision & to disconnect power cable from drive head. Wait on electrician for electrical disconnect.
2011 | Nov | 6 | RSR-3 | NM2009QU | AP-0612 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on Water tank.
2011 | Nov | 6 | RSR-3 | NM2009QP | AO-0702 | Other | Other | Other | 3 | Shut down for Eid
2011 | Nov | 6 | RSR-3 | NM2009QW | AN-1102 | Waiting on Service Provider | OXY Opns | Electrician | 0.5 | Wait to disconnect cable.
2011 | Nov | 7 | RSR-3 | NM2009QV | AQ-0901 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Send truck to load water
2011 | Nov | 7 | RSR-3 | NM2009QL | AP-0862 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Witing on operator to proof test pump.
2011 | Nov | 8 | RSR-3 | NM2009RY | AS-1862 | Waiting on Service Provider | Ryboa [NAME] | Crane | 2 | Wait on crane.
2011 | Nov | 10 | RSR-3 | NM2009R1 | AO-0864 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting on operator.
2011 | Nov | 11 | RSR-3 | NM2009RO | AV-1963 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.5 | Wait for vacuum truck
2011 | Nov | 13 | RSR-3 | NM2009RP | AS-3212 | Waiting on Service Provider | OXY Pump Shop | Workover tools | 1 | WAIT FOR PLUG TO CAP WELL
2011 | Nov | 14 | RSR-3 | NM2009RP | AK-0605 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | GO TO WORKSHOP TO PICK UP ROD TRAILER AND RETURN TO LOCATION. Waiting on crane. Waiting on operator to start well.
2011 | Nov | 14 | RSR-3 | NM2009RP | AK-0605 | Waiting on Service Provider | Ryboa [NAME] | Crane | 5.5 | GO TO WORKSHOP TO PICK UP ROD TRAILER AND RETURN TO LOCATION. Waiting on crane. Waiting on operator to start well.
2011 | Nov | 14 | RSR-3 | NM2009RP | AK-0605 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | GO TO WORKSHOP TO PICK UP ROD TRAILER AND RETURN TO LOCATION. Waiting on crane. Waiting on operator to start well.
2011 | Nov | 15 | RSR-3 | NM2009SN | AN-0602 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Waiting on Crane. Waiting on Trailer
2011 | Nov | 15 | RSR-3 | NM2009SN | AN-0602 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Waiting on Crane. Waiting on Trailer
2011 | Nov | 18 | RSR-3 | NM2009SC | AP-0961 | Waiting on Service Provider | [NAME] | Electrician | 1.25 | Waiting for Operator & Aggreco Operator to fix Generator.
2011 | Nov | 18 | RSR-3 | NM2009SC | AP-0961 | Waiting on Service Provider | OXY Opns | Operator | 1.25 | Waiting for Operator & Aggreco Operator to fix Generator.
2011 | Nov | 19 | RSR-3 | NM2009SC | AP-0961 | Waiting on Service Provider | [NAME] | Electrician | 2 | Waiting tell Fix VSD & Generator.
2011 | Nov | 19 | RSR-3 | NM2009TO | MKN-90 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Waiting for Insert Pump & Waiting On Crane to Load.
2011 | Nov | 19 | RSR-3 | NM2009TO | MKN-90 | Waiting on Service Provider | OXY Pump Shop | Pump | 2 | Waiting for Insert Pump & Waiting On Crane to Load.
2011 | Nov | 20 | RSR-3 | NM2009US | AL-0964 | Waiting on Service Provider | WFT | Other | 3.5 | Waiting for WFT to arrive on Location & to align unit.
2011 | Nov | 20 | RSR-3 | NM2009UT | AO-0701 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Waiting On Water Tanker & Serivce Reel.
2011 | Nov | 20 | RSR-3 | NM2009UT | AO-0701 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting On Water Tanker & Serivce Reel.
2011 | Nov | 21 | RSR-3 | NM2009UP | AO-2801 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting on [NAME] to load 1-1/8" ProRod.
2011 | Nov | 22 | RSR-3 | NM2009VF | MKN-18 | Waiting on Service Provider | Ryboa [NAME] | Crew | 1 | Waiting on Kenworth & Waiting for Location to be Scraped up.
2011 | Nov | 22 | RSR-3 | NM2009VF | MKN-18 | Waiting on Service Provider | Other | Other | 4 | Waiting on Kenworth & Waiting for Location to be Scraped up.
2011 | Nov | 23 | RSR-3 | NM2009VO | AM-0706 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 3 | Waiting on Water Tanker , Decision , Electrical & PCM Rep.
2011 | Nov | 23 | RSR-3 | NM2009VO | AM-0706 | Waiting on Service Provider | OXY Opns | Electrician | 1.5 | Waiting on Water Tanker , Decision , Electrical & PCM Rep.
2011 | Nov | 23 | RSR-3 | NM2009VO | AM-0706 | Waiting on Orders | OXY Opns | Decision | 1 | Waiting on Water Tanker , Decision , Electrical & PCM Rep.
2011 | Nov | 23 | RSR-3 | NM2009VO | AM-0706 | Waiting on Service Provider | PCM | Engineer | 1 | Waiting on Water Tanker , Decision , Electrical & PCM Rep.
2011 | Nov | 23 | RSR-3 | NM2009VK | AO-0401 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting On Prime Mover.
2011 | Nov | 24 | RSR-3 | NM2009W0 | AP-0862 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting for Lease Clean Up
2011 | Nov | 25 | RSR-3 | NM2009WP | AU-1601 | Waiting on Service Provider | Ryboa [NAME] | Truck | 3 | Waiting on Prime Mover.
2011 | Nov | 26 | RSR-3 | NM2009WZ | AO-1601 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 3 | Waiting on Water Tanker.
2011 | Nov | 26 | RSR-3 | NM2009X2 | AQ-1421 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Waiting On Vacuum Truck & Forklift & Waiting for lease Clean up.
2011 | Nov | 26 | RSR-3 | NM2009X2 | AQ-1421 | Waiting on Service Provider | Ryboa [NAME] | Forklift | 0.5 | Waiting On Vacuum Truck & Forklift & Waiting for lease Clean up.
2011 | Nov | 26 | RSR-3 | NM2009X2 | AQ-1421 | Waiting on Service Provider | Other | Other | 1.5 | Waiting On Vacuum Truck & Forklift & Waiting for lease Clean up.
2011 | Nov | 27 | RSR-3 | NM2009X5 | MKN-78 | Waiting on Service Provider | Ryboa [NAME] | Truck | 2 | Waiting On [NAME].
2011 | Nov | 27 | RSR-3 | NM2009XG | MKN-66 | Waiting on Service Provider | Ryboa [NAME] | Crew | 1 | Waitinjg for clean up Location & Water Tanker.
2011 | Nov | 27 | RSR-3 | NM2009XG | MKN-66 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waitinjg for clean up Location & Water Tanker.
2011 | Nov | 27 | RSR-3 | NM2009XH | [NAME] | Waiting on Service Provider | OXY Pump Shop | Rods | 1 | Waiting for new Polished Rod.
2011 | Nov | 28 | RSR-3 | NM2009XI | AU-3313 | [NAME] | OXY Rig Shop | Mechanic | 1 | Reel on Trailer would not rise.Wait to fix it.
2011 | Oct | 31 | RSR-2 | NM2009MN | AU-1861 | Other | Other | Other | 2 | Wait on Pipeline to Finish.
2011 | Oct | 31 | RSR-2 | NM2009OP | AM-1063 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Hot Water.
2011 | Nov | 1 | RSR-2 | NM2009PK | AR-0861 | [NAME] | OXY Rig Shop | Electrician | 1 | Waiting due to heavy Rain & Repair Generator of unit
2011 | Nov | 1 | RSR-2 | NM2009PK | AR-0861 | Weather |  |  | 0.5 | Waiting due to heavy Rain & Repair Generator of unit
2011 | Nov | 2 | RSR-2 | NM2009PK | AR-0861 | Weather |  |  | 2.5 | Waiting due to heavy Rain.
2011 | Nov | 2 | RSR-2 | NM2009QD | AO-0702 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting on operator to down strocke.
2011 | Nov | 3 | RSR-2 | NM2009QD | AO-0702 | Waiting on Service Provider | Ryboa [NAME] | Truck | 5 | Waiting on safety brake dies to arrive to location. Waiting on prime mover.
2011 | Nov | 3 | RSR-2 | NM2009QD | AO-0702 | Waiting on Materials | OXY Pump Shop | Other | 1.5 | Waiting on safety brake dies to arrive to location. Waiting on prime mover.
2011 | Nov | 4 | RSR-2 | NM2009QC | AV-1801 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 3 | Wait on vac truck. Sent kw to pump shop for service reel and oilift drive head stand
2011 | Nov | 4 | RSR-2 | NM2009QC | AV-1801 | Waiting on Materials | OXY Pump Shop | Other | 1 | Wait on vac truck. Sent kw to pump shop for service reel and oilift drive head stand
2011 | Nov | 5 | RSR-2 | NM2009QC | AV-1801 | Waiting on Materials | OXY Pump Shop | Workover tools | 2.5 | Wait on tanker. Waiting on frac tank. Send truck to hallirburton to load kill fluid.
2011 | Nov | 5 | RSR-2 | NM2009QC | AV-1801 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.5 | Wait on tanker. Waiting on frac tank. Send truck to hallirburton to load kill fluid.
2011 | Nov | 6 | RSR-2 | NM2009QC | AV-1801 | Waiting on Materials | OXY Pump Shop | Other | 1 | Shut down for eid. Waiting service reel.
2011 | Nov | 6 | RSR-2 | NM2009QC | AV-1801 | Other | Other | Other | 3 | Shut down for eid. Waiting service reel.
2011 | Nov | 7 | RSR-2 | NM2009R2 | AQ-1401 | Waiting on Service Provider | Other | Other | 2.5 | Too much oil at well
2011 | Nov | 8 | RSR-2 | NM2009R7 | AU-1622 | Waiting on Service Provider | Other | Other | 2 | Wait on loader to scrape location. Install new tugger winch line.
2011 | Nov | 8 | RSR-2 | NM2009R7 | AU-1622 | [NAME] | [NAME] | Crew | 1.5 | Wait on loader to scrape location. Install new tugger winch line.
2011 | Nov | 9 | RSR-2 | NM2009RB | AR-0964 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 2 | Wait on vac truck
2011 | Nov | 10 | RSR-2 | NM2009RD | AT-1970 | Waiting on Service Provider | OXY Rig Shop | Other | 1.5 | Waiting on fireblade
2011 | Nov | 10 | RSR-2 | NM2009RF | AU-1867 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting On AGGREKO To Fix Generator. Waiting On operator to proof test,
2011 | Nov | 10 | RSR-2 | NM2009RF | AU-1867 | Waiting on Service Provider | [NAME] | Electrician | 4 | Waiting On AGGREKO To Fix Generator. Waiting On operator to proof test,
2011 | Nov | 13 | RSR-2 | [NAME] | AV-1963 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | WAIT FOR MECHANIC, RSR WOULD NOT MOVE, TRANSMISSION PROBLEM. GO TO WORKSHOP AND GET RSR 2 TO SWITCH WITH
2011 | Nov | 13 | RSR-2 | [NAME] | AU-1611 | Waiting on Service Provider | OXY Opns | Operator | 1 | WAIT ON HOT WATER. WAIT FOR OPERATOR.
2011 | Nov | 13 | RSR-2 | [NAME] | AU-1611 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 4.5 | WAIT ON HOT WATER. WAIT FOR OPERATOR.
2011 | Nov | 14 | RSR-2 | [NAME] | AU-1611 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.5 | WAIT FOR WATER.
2011 | Nov | 14 | RSR-2 | NM2009S8 | AU-2002 | Waiting on Service Provider | Ryboa [NAME] | Crane | 6.5 | Waiting On vacuum truck.
2011 | Nov | 15 | RSR-2 | NM2009S8 | AU-2002 | Waiting on Service Provider | Halliburton | Other | 2 | Waiting on [NAME].
2011 | Nov | 16 | RSR-2 | NM2009S7 | AR-2002 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.5 | Waiting On Water. Waiting on Fireblade.
2011 | Nov | 16 | RSR-2 | NM2009S7 | AR-2002 | Waiting on Service Provider | Other | Other | 1 | Waiting On Water. Waiting on Fireblade.
2011 | Nov | 17 | RSR-2 | NM2009S7 | AR-2002 | Waiting on Service Provider | Ryboa [NAME] | Truck | 3.5 | Waiting on Kenworth.
2011 | Nov | 18 | RSR-2 | NM2009RI | AQ-0966 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator.
2011 | Nov | 18 | RSR-2 | NM2009TO | MKN-90 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting for Operator.
2011 | Nov | 19 | RSR-2 | NM2009UC | AP-1066 | Other | [NAME] | Crew | 2.5 | Take [NAME] to Ray-01 & Load it.
2011 | Nov | 20 | RSR-2 | NM2009UR | AQ-1123 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting for Operator.
2011 | Nov | 22 | RSR-2 | NM2009VC | AO-1101 | Waiting on Materials | WFT | Other | 1 | Waiting On Crane , Waiting on Bridle Guard & Waiting on Truck to [NAME].
2011 | Nov | 22 | RSR-2 | NM2009VC | AO-1101 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting On Crane , Waiting on Bridle Guard & Waiting on Truck to [NAME].
2011 | Nov | 22 | RSR-2 | NM2009VC | AO-1101 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Waiting On Crane , Waiting on Bridle Guard & Waiting on Truck to [NAME].
2011 | Nov | 23 | RSR-2 | NM2009UM | AO-0411 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting for Prime Mover & Wait for RSR#3 to Spaceout and cut then take Transport trailer and [NAME].
2011 | Nov | 23 | RSR-2 | NM2009UM | AO-0411 | Waiting on Service Provider | OXY Rig Shop | TMX | 0.5 | Waiting for Prime Mover & Wait for RSR#3 to Spaceout and cut then take Transport trailer and [NAME].
2011 | Nov | 24 | RSR-2 | NM2009WF | AR-3001 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting on Truck to Load & Unload New Polished Rod.
2011 | Nov | 24 | RSR-2 | NM2009WG | AS-3211 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 1.5 | Waiting on [NAME]
2011 | Nov | 25 | RSR-2 | NM2009WH | AW-2012 | Waiting on Orders | Ryboa [NAME] | [NAME] | 1.5 | Waiting on Hot Water.
2011 | Nov | 25 | RSR-2 | NM2009WH | AW-2012 | Waiting on Service Provider | OXY Opns | Electrician | 4 | Waiting on Electrical to Disconnect cable.
2011 | Nov | 26 | RSR-2 | NM2009WN | AR-1601 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on Teardown from Pump Shop & New Insert Pump & Waiting on Water Tanker.
2011 | Nov | 26 | RSR-2 | NM2009WN | AR-1601 | Waiting on Materials | OXY Pump Shop | Pump | 7.5 | Waiting on Teardown from Pump Shop & New Insert Pump & Waiting on Water Tanker.
2011 | Nov | 27 | RSR-2 | NM2009RZ | MKN-65 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on Water tanker
2011 | Nov | 28 | RSR-2 | NM2009XF | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting on Truck , Operator & Hot Water.
2011 | Nov | 28 | RSR-2 | NM2009XF | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 4.5 | Waiting on Truck , Operator & Hot Water.
2011 | Nov | 28 | RSR-2 | NM2009XF | [NAME] | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting on Truck , Operator & Hot Water.
2011 | Oct | 1 | RSR-2 | NM2009DP | AT-1802 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting for [NAME] from RSR-3.
2011 | Oct | 1 | RSR-2 | NM2008DH | AO-0862 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting for Operator.
2011 | Oct | 2 | RSR-2 | NM2008DG | AP-0963 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting for Operator till fix panel & Start the well.
2011 | Oct | 2 | RSR-2 | NM2009E6 | AR-1802 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Waiting for ken worth to move.
2011 | Oct | 3 | RSR-2 | NM2009EC | AS-1101 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting for ken worth to move.
2011 | Oct | 3 | RSR-2 | NM2009DY | AN-0967 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator to Start the well & Aggreco to fix Generator.
2011 | Oct | 3 | RSR-2 | NM2009DY | AN-0967 | Waiting on Service Provider | [NAME] | Electrician | 0.5 | Waiting for Operator to Start the well & Aggreco to fix Generator.
2011 | Oct | 5 | RSR-2 | NM2009F5 | AS-1822 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting for water tanker.
2011 | Oct | 5 | RSR-2 | NM2009F7 | AS-1821 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting for Operator.
2011 | Oct | 6 | RSR-2 | NM2009FL | AR-1622 | Waiting on Service Provider | OXY Rig Shop | Other | 2 | Waiting for Prime Mover  , [NAME] worth ,  Fire Blade & Waiting  New  Full CYLINDER.
2011 | Oct | 6 | RSR-2 | NM2009FL | AR-1622 | Waiting on Service Provider | OXY Rig Shop | Other | 1.5 | Waiting for Prime Mover  , [NAME] worth ,  Fire Blade & Waiting  New  Full CYLINDER.
2011 | Oct | 6 | RSR-2 | NM2009FL | AR-1622 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting for Prime Mover  , [NAME] worth ,  Fire Blade & Waiting  New  Full CYLINDER.
2011 | Oct | 7 | RSR-2 | NM2009G7 | AN-0967 | [NAME] | OXY Rig Shop | Mechanic | 4 | RSR BROKE DOWN THE RIG SMART WAS FLASHING A WARNING A COULD NOT MOVE THE BLOCKS OR PUMP,
2011 | Oct | 9 | RSR-2 | NM2009GO | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting for ken worth to move.
2011 | Oct | 10 | RSR-2 | NM2009G6 | AP-0961 | Waiting on Service Provider | SLB | Crew | 7.5 | Change Hydrulic Hoses & Waiting on SLB.
2011 | Oct | 10 | RSR-2 | NM2009G6 | AP-0961 | [NAME] | [NAME] | Crew | 1 | Change Hydrulic Hoses & Waiting on SLB.
2011 | Oct | 10 | RSR-2 | NM2009HM | [NAME] | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator.
2011 | Oct | 10 | RSR-2 | NM200866 | AO-0961 | Waiting on Materials | OXY Rig Shop | Other | 1 | waiting on hydraulic hoses
2011 | Oct | 11 | RSR-2 | NM20094W | AS-1864 | Waiting on Materials | OXY Pump Shop | Pump | 2.5 | waiting on IP to arrive the location.waiting on Prime mover.
2011 | Oct | 11 | RSR-2 | NM20094W | AS-1864 | Waiting on Service Provider | [NAME] | Electrician | 0.75 | Waiting on welder to splice. Wait for petrol. Waiting on aggreko to fix generator.
2011 | Oct | 11 | RSR-2 | NM20094W | AS-1864 | Waiting on Materials | Other | Other | 1 | Waiting on welder to splice. Wait for petrol. Waiting on aggreko to fix generator.
2011 | Oct | 11 | RSR-2 | NM20094W | AS-1864 | Waiting on Service Provider | OXY Rig Shop | Other | 1.5 | Waiting on welder to splice. Wait for petrol. Waiting on aggreko to fix generator.
2011 | Oct | 12 | RSR-2 | NM2009FB | AM-0713 | [NAME] | OXY Rig Shop | Mechanic | 1 | reel service.
2011 | Oct | 12 | RSR-2 | NM2009GJ | AQ-0867 | Waiting on Service Provider | OXY Opns | Operator | 3 | waiting on operator to get the key to open tags.
2011 | Oct | 13 | RSR-2 | NM2009IH | AU-2002 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on hot water.
2011 | Oct | 14 | RSR-2 | NM2009 | AQ-2961 | Waiting on Orders | OXY Opns | Decision | 0.5 | waiting on OXY dicsion. Waiting on rackes and boards.
2011 | Oct | 14 | RSR-2 | NM2009 | AQ-2961 | Waiting on Materials | Other | Other | 0.5 | waiting on OXY dicsion. Waiting on rackes and boards.
2011 | Oct | 15 | RSR-2 | NM2009IT | MKN-65 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | waiting on crane. Waiting on operator
2011 | Oct | 15 | RSR-2 | NM2009IT | MKN-65 | Waiting on Service Provider | Ryboa [NAME] | Crane | 0.5 | waiting on crane. Waiting on operator
2011 | Oct | 16 | RSR-2 | NM2009BV | AT-3213 | Waiting on Service Provider | OXY Opns | Operator | 3 | waiting on operator. Call someone to have a look on load cell.
2011 | Oct | 16 | RSR-2 | NM2009GQ | AQ-1568 | Waiting on Materials | OXY Pump Shop | Rods | 0.5 | Waiting on Sucker Rod.
2011 | Oct | 17 | RSR-2 | NM2009GQ | AQ-1568 | Waiting on Materials | OXY Pump Shop | Rods | 0.5 | Waiting on Sucker Rod.
2011 | Oct | 17 | RSR-2 | NM2009JR | AN-0862 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.75 | witing on water.
2011 | Oct | 18 | RSR-2 | NM2009JS | AT-1802 | Waiting on Materials | OXY Pump Shop | Other | 0.5 | waiting on dirve head.
2011 | Oct | 19 | RSR-2 | NM2009K0 | AR-1103 | Waiting on Service Provider | Other | [NAME] | 0.5 | waiting on hoist to move from location. & waiting on crane to off load equipments.
2011 | Oct | 19 | RSR-2 | NM2009K0 | AR-1103 | Waiting on Service Provider | Ryboa [NAME] | Crane | 2.5 | waiting on hoist to move from location. & waiting on crane to off load equipments.
2011 | Oct | 20 | RSR-2 | NM2009K0 | AR-1103 | Waiting on Materials | PCM | Other | 3.25 | waiting on clamp.
2011 | Oct | 21 | RSR-2 | NM2009kO | AO-1103 | Waiting on Service Provider | OXY Opns | Electrician | 1.5 | waiting on electrician.
2011 | Oct | 21 | RSR-2 | NM2009LE | AQ-1469 | Waiting on Service Provider | Halliburton | Crew | 0.5 | stand by for the RSR rig up.
2011 | Oct | 22 | RSR-2 | NM2009LK | MKN-56 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on hot water.
2011 | Oct | 22 | RSR-2 | NM2009LV | AV-1863 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting on rod stand.
2011 | Oct | 24 | RSR-2 | NM2009KS | AQ-30630 | Waiting on Service Provider | WFT | Crew | 0.5 | Waiting On Crane & Wetherford.
2011 | Oct | 24 | RSR-2 | NM2009KS | AQ-30630 | Waiting on Service Provider | Ryboa [NAME] | Crane | 0.5 | Waiting On Crane & Wetherford.
2011 | Oct | 24 | RSR-2 | NM2009M6 | [NAME] | [NAME] | OXY Rig Shop | Other | 1.5 | Changed New tire of Tea Room.
2011 | Oct | 26 | RSR-2 | NM2009M8 | AS-1622 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting on Hot Water.
2011 | Oct | 27 | RSR-2 | NM2009NM | AU-1611 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting on Hot Water.
2011 | Oct | 28 | RSR-2 | NM2009L8 | AV-1865 | [NAME] | OXY Rig Shop | Mechanic | 1 | Mechanic Fix Control Switch.
2011 | Oct | 29 | RSR-2 | NM2009L8 | AV-1865 | [NAME] | OXY Rig Shop | Mechanic | 1 | Mechanic Fix Control Switch.
2011 | Oct | 1 | Rig-101 | NM2009DY | AJ-0611 | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting for Mechanic to perform Bi-Monthly.
2011 | Oct | 2 | Rig-101 | NM2009DY | AJ-0611 | Waiting on Service Provider | OXY Equipment | Other | 2 | [NAME] on [NAME].
2011 | Oct | 3 | Rig-101 | NM2009DW | AN-062-k2 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting for Mechanic to check Engine.
2011 | Oct | 5 | Rig-101 | NM2009EC | AS-1101 | Waiting on Service Provider | SLB | Crew | 1.5 | Waiting for Mechanic Working on Rig & Waiting for SLB Spooler.
2011 | Oct | 5 | Rig-101 | NM2009EC | AS-1101 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting for Mechanic Working on Rig & Waiting for SLB Spooler.
2011 | Oct | 6 | Rig-101 | NM2009C5 | AQ-1802 | Waiting on Service Provider | OXY Equipment | TMX | 7 | Waiting on TMX.
2011 | Oct | 7 | Rig-101 | NM2009G2 | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 9.5 | Engine repair
2011 | Oct | 9 | Rig-101 | NM2009DP | AT-1802 | [NAME] | OXY Rig Shop | Mechanic | 6 | Rig Repair.
2011 | Oct | 9 | Rig-101 | NM2009F7 | AS-1821 | Waiting on Service Provider | OXY Equipment | TMX | 1.5 | Waiting on TMX & Waiting on Transport Reel.
2011 | Oct | 9 | Rig-101 | NM2009F7 | AS-1821 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting on TMX & Waiting on Transport Reel.
2011 | Oct | 10 | Rig-101 | NM2009F7 | AS-1821 | Waiting on Service Provider | OXY Equipment | TMX | 1 | Waiting on TMX & Waiting on 1-1/8" ProRod.
2011 | Oct | 10 | Rig-101 | NM2009F7 | AS-1821 | Waiting on Service Provider | OXY Pump Shop | Rods | 1 | Waiting on TMX & Waiting on 1-1/8" ProRod.
2011 | Oct | 11 | Rig-101 | NM2009F7 | AS-1821 | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting on TMX & fix rig engine.
2011 | Oct | 11 | Rig-101 | NM2009F7 | AS-1821 | Waiting on Service Provider | OXY Equipment | TMX | 1 | Waiting on TMX & fix rig engine.
2011 | Oct | 12 | Rig-101 | NM2009GV | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 1 | fix rig break.
2011 | Oct | 15 | Rig-101 | NM2009IH | AU-2002 | Waiting on Service Provider | OXY Equipment | TMX | 2.5 | clean handling equipments. Waiting on PCM pump form pump shop. Waiting on TMX. Waiting on fire blade.
2011 | Oct | 15 | Rig-101 | NM2009IH | AU-2002 | Waiting on Service Provider | OXY Pump Shop | Pump | 1 | clean handling equipments. Waiting on PCM pump form pump shop. Waiting on TMX. Waiting on fire blade.
2011 | Oct | 15 | Rig-101 | NM2009IH | AU-2002 | Waiting on Service Provider | [NAME] | Crew | 0.5 | clean handling equipments. Waiting on PCM pump form pump shop. Waiting on TMX. Waiting on fire blade.
2011 | Oct | 19 | Rig-101 | NM2009JF | AS-1622 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on electrician to power. Waiting on hot water.
2011 | Oct | 19 | Rig-101 | NM2009JF | AS-1622 | Waiting on Service Provider | OXY Opns | Electrician | 0.5 | Waiting on electrician to power. Waiting on hot water.
2011 | Oct | 20 | Rig-101 | NM2009JF | AS-1622 | Waiting on Service Provider | OXY Opns | Operator | 1 | waiting on hot water. Waiting on operator to adjust beam pump speed.
2011 | Oct | 20 | Rig-101 | NM2009KK | AR-0611 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | waiting for for mechanical and fix the problem.
2011 | Oct | 21 | Rig-101 | NM2009KK | AR-0611 | Waiting on Service Provider | Ryboa [NAME] | Truck | 2 | waiting on pray mover to sport transport.
2011 | Oct | 22 | Rig-101 | NM2009 | [NAME] | Waiting on Service Provider | SLB | Crew | 7 | Waiting on schlumberger.
2011 | Oct | 24 | Rig-101 | NM2009 | [NAME] | Waiting on Service Provider | SLB | Crew | 2.5 | Waiting on schlumberger.
2011 | Oct | 25 | Rig-101 | NM2009 | [NAME] | Waiting on Service Provider | WFT | Workover tools | 2.5 | Waiting for Fishing Tools from Nizwa & Waiting for LIB.
2011 | Oct | 26 | Rig-101 | NM2009 | [NAME] | Waiting on Service Provider | OXY Rig Shop | Workover tools | 2.5 | Waiting for Swaging
2011 | Dec | 1 | RAY-02 | NM2009XE | AJ-0601 | Waiting on Service Provider | Halliburton | Water Truck | 1.5 | Waiting on [NAME] from Halliburton.
2011 | Dec | 1 | Rig-101 | NM2009XX | WSW-12 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Mechanic Working on Accumulator ( Change Bottl Tube ).
2011 | Dec | 1 | Rig-103 | NM2009X8 | AR-2012 | Waiting on Service Provider | OXY Opns | Electrician | 1 | Waiting for Electricain to Disconnect The Cable.
2011 | Dec | 1 | Rig-105 | NM2009YK | [NAME] | [NAME] | OXY Rig Shop | Crew | 6.5 | [NAME].
2011 | Dec | 1 | RSR-2 | NM2009YE | AR-3102 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting om prime Mover & Water Tanker.
2011 | Dec | 2 | RSR-3 | NM2009YF | AS-3201 R1 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting on Prime Mover to Come with more 1-1/8" ProRod.
2011 | Oct | 1 | Rig-102 | NM2009CN | AT-1822 | Waiting on Service Provider | OXY Pump Shop | Tubing | 1 | Waiting on [NAME] , Waiting warehouse to open  for get 4.5" & Waiting for [NAME].
2011 | Oct | 1 | Rig-102 | NM2009CN | AT-1822 | Waiting on Service Provider | OXY Rig Shop | Workover tools | 1 | Waiting on [NAME] , Waiting warehouse to open  for get 4.5" & Waiting for [NAME].
2011 | Oct | 1 | Rig-102 | NM2009CN | AT-1822 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 0.5 | Waiting on [NAME] , Waiting warehouse to open  for get 4.5" & Waiting for [NAME].
2011 | Oct | 2 | Rig-102 | NM2009CN | AT-1822 | [NAME] | OXY Rig Shop | Mechanic | 4 | Waiting due to Mechanic Service Rig , Generator & Accumulator.
2011 | Oct | 2 | Rig-102 | NM2009CN | AT-1822 | [NAME] | OXY Rig Shop | Electrician | 1.5 | Waiting due to Mechanic Service Rig , Generator & Accumulator.
2011 | Oct | 4 | Rig-102 | NM2009DJ | AJ-0612 | Waiting on Service Provider | SLB | Other | 2.5 | Waiting for [NAME].
2011 | Oct | 5 | Rig-102 | NM2009DJ | AJ-0612 | [NAME] | OXY Rig Shop | Mechanic | 2 | Mechanic working on Transmutation Gear.
2011 | Oct | 6 | Rig-102 | NM2009EO | AQ-09K3 | Waiting on Service Provider | Ryboa [NAME] | Crane | 3 | Waiting On Crane.
2011 | Oct | 6 | Rig-102 | NM2009EO | AQ-09K3 | [NAME] | OXY Rig Shop | Mechanic | 3.5 | Mechanic working on Transmutation Gear.
2011 | Oct | 9 | Rig-102 | NM2009FI | AO-1111 | [NAME] | OXY Rig Shop | Mechanic | 2 | Mechanic working on Transmutation Gear.
2011 | Oct | 11 | Rig-102 | NM2009HI | AP-0703 | Other | [NAME] | Crew | 4 | Shortage Of Crew
2011 | Oct | 18 | Rig-102 | NM2009KI | AR-1103 | [NAME] | OXY Rig Shop | Mechanic | 6.5 | fix accumulator.
2011 | Oct | 21 | Rig-102 | NM2009KW | AX-2013 | [NAME] | OXY Rig Shop | Mechanic | 1 | rig mechanics fixed weight indicator.
2011 | Oct | 22 | Rig-102 | NM2009KW | AX-2013 | Waiting on Service Provider | OXY Equipment | TMX | 1 | Waiting on TMX
2011 | Oct | 20 | Rig-102 | NM2009K4 | AQ-1102 | Waiting on Service Provider | Other | [NAME] | 1 | waiting on pump truck.
2011 | Oct | 24 | Rig-102 | NM2009K1 | AU-1611 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Mechanic Working on Accumulator Troplex pump due to abnormal Sound
2011 | Oct | 3 | Rig-103 | NM2009DL | [NAME] | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 1 | Waiting on Vacuum Truck & Waiting for Mechanic to fix kill Truck & install cover Engine.
2011 | Oct | 3 | Rig-103 | NM2009DL | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting on Vacuum Truck & Waiting for Mechanic to fix kill Truck & install cover Engine.
2011 | Oct | 4 | Rig-103 | NM2009E1 | AU-2002 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting for Mechanic to fix [NAME].
2011 | Oct | 7 | Rig-103 | NM2009F0 | AT-2001 | [NAME] | [NAME] | Crew | 1 | Slip Drill Line & Wait for Operator.
2011 | Oct | 7 | Rig-103 | NM2009F0 | AT-2001 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Slip Drill Line & Wait for Operator.
2011 | Oct | 9 | Rig-103 | NM2009F6 | AK-0601 | [NAME] | OXY Rig Shop | Mechanic | 1 | Repair Power Tong .
2011 | Oct | 10 | Rig-103 | NM2009H9 | AH-0203 | Other | Other | Other | 1 | Waiting for Construction Company to Complete the Photoraph flow line.
2011 | Oct | 9 | Rig-103 | NM2009GO | [NAME] | Waiting on Service Provider | OXY Equipment | [NAME] | 1 | waiting on RSR to do rig move.
2011 | Oct | 12 | Rig-103 | NM2009HN | AN-1112 | Other | Other | Other | 1 | waiting on permission from Rig 53 DSM. fix break pads. & waiting on operator. Waiting on winch truck.
2011 | Oct | 13 | Rig-103 | NM2009HN | AN-1112 | Waiting on Service Provider | OXY Opns | Operator | 1 | fix break pads. & waiting on operator. Waiting on winch truck.
2011 | Oct | 13 | Rig-103 | NM2009HN | AN-1112 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | fix break pads. & waiting on operator. Waiting on winch truck.
2011 | Oct | 13 | Rig-103 | NM2009HN | AN-1112 | [NAME] | OXY Rig Shop | Mechanic | 4 | fix break pads. & waiting on operator. Waiting on winch truck.
2011 | Oct | 17 | Rig-103 | NM2009HZ | [NAME] | Waiting on Service Provider | OXY Equipment | TMX | 5 | waiting on TMX.
2011 | Oct | 19 | Rig-103 | NM2009K6 | [NAME] | Waiting on Service Provider | OXY Equipment | TMX | 2 | waiting on TMX & truk
2011 | Oct | 19 | Rig-103 | NM2009K6 | [NAME] | Waiting on Service Provider | Ryboa [NAME] | Truck | 2 | waiting on TMX & truk
2011 | Oct | 21 | Rig-103 | NM2009KQ | AR-2902 | Waiting on Service Provider | OXY Equipment | TMX | 4 | waiting on TMX.
2011 | Oct | 22 | Rig-103 | NM2009KQ | AR-2902 | Waiting on Service Provider | OXY Equipment | TMX | 1 | waiting on TMX.
2011 | Oct | 27 | Rig-103 | NM2009M8 | AS-1622 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting On Hot Water.
2011 | Oct | 28 | Rig-103 | NM2009ND | AM-0607 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | [NAME].
2011 | Oct | 29 | Rig-103 | NM2009ND | AM-0607 | Waiting on Service Provider | OXY Opns | Operator | 2 | Waiting on Operator.
2011 | Oct | 29 | Rig-103 | NM200904 | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 4 | [NAME]
2011 | Oct | 30 | Rig-103 | NM200904 | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 2 | [NAME]
2011 | Oct | 30 | Rig-103 | NM2009I1 | AP-0612 | Waiting on Service Provider | SLB | Crew | 5.5 | Waiting for Extra Joint , Waiting for SLB to Arrive on Location.
2011 | Oct | 30 | Rig-103 | NM2009I1 | AP-0612 | Waiting on Materials | OXY Pump Shop | Tubing | 1 | Waiting for Extra Joint , Waiting for SLB to Arrive on Location.
2011 | Oct | 4 | Rig-104 | NM2009AR | AR-1601 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Mechanic Service All Equipment & Check Crown Saver.
2011 | Oct | 5 | Rig-104 | NM2009AR | AR-1601 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Waiting on Mechanic To Check Rig Brake Slipping and not Holding.
2011 | Oct | 6 | Rig-104 | NM2009AR | AR-1601 | Waiting on Materials | OXY Pump Shop | Tubing | 1.5 | Waiting On Liner to be Delivered.
2011 | Oct | 9 | Rig-104 | NM2009AR | AR-1601 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting on Prime Mover.
2011 | Oct | 9 | Rig-104 | NM2009CV | AL-0966 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | Waiting on get Repaired at work shop.
2011 | Oct | 10 | Rig-104 | NM2009CV | AL-0966 | Waiting on Service Provider | OXY Equipment | TMX | 4 | waiting on TMX.
2011 | Oct | 10 | Rig-104 | NM2009J8 | AR-0923 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | [NAME] on prime to move.
2011 | Oct | 21 | Rig-104 | NM2009JQ | AK-0605 | Waiting on Materials | OXY Equipment | Other | 1 | waiting on TMX operator to weld new pin. Waiting on load sell sensor.
2011 | Oct | 22 | Rig-104 | NM2009IO | AQ-2961 | Waiting on Service Provider | OXY Equipment | TMX | 1 | waiting on TMX. Mechanic checked generator.
2011 | Oct | 22 | Rig-104 | NM2009IO | AQ-2961 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | waiting on TMX. Mechanic checked generator.
2011 | Oct | 9 | Rig-104 | NM2009CV | AL-0966 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Rig Repair.
2011 | Oct | 10 | Rig-104 | NM2009CV | AL-0966 | Waiting on Service Provider | OXY Equipment | TMX | 1 | waiting on TMX
2011 | Oct | 13 | Rig-104 | NM2009CV | AL-0966 | Waiting on Service Provider | Halliburton | Workover tools | 0.5 | waiting on halliburton  packer.  waiting on another packer
2011 | Oct | 14 | Rig-104 | NM2009CV | AL-0966 | Other | [NAME] | Crew | 14 | shortage of crew. Waiting on decistion.
2011 | Oct | 14 | Rig-104 | NM2009CV | AL-0966 | Waiting on Orders | OXY Opns | Engineer | 3 | shortage of crew. Waiting on decistion.
2011 | Oct | 15 | Rig-104 | NM2009CV | AL-0966 | Other | [NAME] | Crew | 24 | shortage of crew.
2011 | Oct | 16 | Rig-104 | NM2009CV | AL-0966 | Other | [NAME] | Crew | 18 | shortage of crew.
2011 | Oct | 25 | Rig-104 | NM2009LG | MKN-36 | Waiting on Materials | Halliburton | Workover tools | 4.5 | Waiting for Crossover EZSV Packer.
2011 | Oct | 26 | Rig-104 | NM2009LG | MKN-36 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2 | Waiting tll fix Power tong &  Water Tanker.
2011 | Oct | 26 | Rig-104 | NM2009LG | MKN-36 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting tll fix Power tong &  Water Tanker.
2011 | Dec | 2 | Rig-102 | NM2009XE | AJ-0601 | Waiting on Materials | Halliburton | Other | 1.5 | Waiting on [NAME] from Halliburton.
2011 | Dec | 2 | Rig-105 | NM2009YK | [NAME] | Inspection | OXY Rig Shop | Other | 15.5 | Third Party Inspection.
2011 | Dec | 2 | Rig-106 | NM2009YU | [NAME] | Inspection | OXY Rig Shop | Other | 4 | Third Party Inspection.
2011 | Dec | 2 | RSR-2 | NM2009YJ | AO-1103 | Waiting on Materials | OXY Pump Shop | Rods | 1.5 | Waiting on Polished Rod.
2011 | Dec | 2 | RSR-2 | NM2009YJ | AO-1103 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Water Tanker.
2011 | Dec | 2 | RSR-2 | NM2009YJ | AO-1103 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator.
2011 | Dec | 2 | RSR-2 | NM2009YR | AL-072-k1 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 5.25 | Waiting on Hot Water.
2011 | Oct | 1 | Rig-105 | NM2009DK | [NAME] | Waiting on Service Provider | SLB | Workover tools | 7.5 | Waiting for SLB Wire Line.
2011 | Oct | 3 | Rig-105 | NM2009EF | AU-3261 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting for Mechanic to Rig Service.
2011 | Oct | 6 | Rig-105 | NM2009FO | AU-3264 | Waiting on Materials | OXY Pump Shop | Tubing | 1 | Waiting for Truck from W/Shop with [NAME].
2011 | Oct | 9 | Rig-105 | NM2009DZ | AQ-2966 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1.5 | Change [NAME] on [NAME].
2011 | Oct | 10 | Rig-105 | NM2009HH | AU-3262 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | On Quick Conection was mall Functioned on Rig Panel , Changed from Workshop.
2011 | Oct | 12 | Rig-105 | NM2009G5 | AS-1262 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | waiting on water.
2011 | Oct | 14 | Rig-105 | NM2009GN | AS-1265 | Waiting on Service Provider | [NAME] | Crew | 2 | crew went to set TBG HGR IN THS.
2011 | Oct | 18 | Rig-105 | NM2009K7 | AS-1064 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | Fix tong.
2011 | Oct | 19 | Rig-105 | NM2009K7 | AS-1064 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | Fix tong.
2011 | Oct | 20 | Rig-105 | NM2009KG | [NAME] | Waiting on Service Provider | OXY Rig Shop | Other | 1 | Waiting On Power Tong From Work Shop.
2011 | Oct | 22 | Rig-105 | NM2009LO | AS-3069 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | mechanic fixed ans intalled new divice on rig smart system.
2011 | Oct | 3 | Rig-106 | NM2008EO | AR-1565 | Waiting on Service Provider | SLB | Crew | 4.5 | Waiting on Schlumberger to arrive on location & Hot Water.
2011 | Oct | 6 | Rig-106 | NM2009DK | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 2 | Mechanic Service Working on Rig.
2011 | Oct | 7 | Rig-106 | NM2009FX | AS-1065 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | [NAME].
2011 | Oct | 13 | Rig-106 | NM2009FZ | AR-1464 | [NAME] | OXY Rig Shop | Mechanic | 1 | change fuel filter.
2011 | Oct | 14 | Rig-106 | NM2009FZ | AR-1464 | Other | [NAME] | Crew | 12.5 | shortage of crew
2011 | Oct | 15 | Rig-106 | NM2009FZ | AR-1464 | Other | [NAME] | Crew | 24 | shortage of crew
2011 | Oct | 16 | Rig-106 | NM2009FZ | AR-1464 | Other | [NAME] | Crew | 18 | shortage of crew
2011 | Oct | 18 | Rig-106 | NM2009KA | AR-1669 | [NAME] | OXY Rig Shop | Mechanic | 1 | fix tubing tong.
2011 | Oct | 21 | Rig-106 | NM2009KR | AN-1368 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | waiting on RH tanker.
2011 | Oct | 22 | Rig-106 | NM2009LR | AO-1369 | Waiting on Service Provider | OXY Rig Shop | Electrician | 3 | Observe smoke from DC Distribution
2011 | Oct | 23 | Rig-106 | NM2009LR | AO-1369 | Waiting on Service Provider | SLB | Crew | 2.5 | mechanic to fix rig found engine. Waiting on shlumberger.
2011 | Oct | 23 | Rig-106 | NM2009LR | AO-1369 | [NAME] | OXY Rig Shop | Mechanic | 3 | mechanic to fix rig found engine. Waiting on shlumberger.
2011 | Oct | 24 | Rig-106 | NM2009LR | AO-1369 | Waiting on Service Provider | SLB | Crew | 1 | Waiting on shlumberger & Wait on Decision.
2011 | Oct | 24 | Rig-106 | NM2009LR | AO-1369 | Waiting on Orders | OXY Eng | Engineer | 3.5 | Waiting on shlumberger & Wait on Decision.
2011 | Oct | 25 | Rig-106 | NM2009ME | AS-1068 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Wait on Wench Truck
2011 | Oct | 26 | Rig-106 | NM2009ME | AS-1068 | [NAME] | [NAME] | Crew | 1.5 | [NAME]
2011 | Oct | 27 | Rig-106 | NM2009N7 | AS-1766 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Wait on Green Tanker
2011 | Oct | 28 | Rig-106 | NM2009NX | AO-1369 | Waiting on Service Provider | SLB | Crew | 1 | Waiting on SLB Wire Line & Fix TBG Tong .
2011 | Oct | 28 | Rig-106 | NM2009NX | AO-1369 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting on SLB Wire Line & Fix TBG Tong .
2011 | Oct | 29 | Rig-106 | NM2009NX | AO-1369 | [NAME] | [NAME] | Crew | 1 | Swap with Power Tong.
2011 | Oct | 30 | Rig-106 | NM2009OB | AS-1068 | [NAME] | OXY Rig Shop | Mechanic | 1 | Mechanic Adjust on the Rig Break.
2011 | Oct | 2 | RAY-01 | NM2009B2 | AK-0764 | Waiting on Service Provider | OXY Opns | Operator | 2.5 | Waiting for Operator to Proof test.
2011 | Oct | 3 | RAY-01 | NM2009CQ | AN-0862 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting on Water & Waiting for SLB To Arrive on Location.
2011 | Oct | 3 | RAY-01 | NM2009CQ | AN-0862 | Waiting on Service Provider | SLB | Crew | 6.5 | Waiting on Water & Waiting for SLB To Arrive on Location.
2011 | Oct | 8 | RAY-01 | NM2009FG | AP-0961 | Waiting on Service Provider | SLB | Crew | 1.5 | Waiting for SLB to Arrive on Location & Waiting on Chemical Cut.
2011 | Oct | 9 | RAY-01 | NM2009FG | AP-0961 | Waiting on Service Provider | SLB | Crew | 13 | Waiting for SLB to Arrive on Location.
2011 | Oct | 15 | RAY-01 | NM20099P | AN-0868 | Waiting on Service Provider | OXY Opns | Operator | 1.5 | Waiting on OXY operator
2011 | Dec |  | Rig-102 | NM2009XE | AJ-0601 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Fix Power Tong.
2011 | Nov | 25 | Rig-105 | NM2009VQ | AS-3063 | Waiting on Service Provider | Halliburton | Engineer | 1 | Waiting on Halliburton Rep.
2011 | Nov | 27 | Rig-105 | NM2009V8 | AN-1170 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting on Mechanic to fix winch line control.
2011 | Nov | 28 | Rig-105 | NM2009V8 | AN-1170 | Waiting on Service Provider | Halliburton | Engineer | 1.5 | Waiting on Halliburton Engineer & do Completion Tally & Mechanic work on Rig Engine Starter.
2011 | Nov | 28 | Rig-105 | NM2009V8 | AN-1170 | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting on Halliburton Engineer & do Completion Tally & Mechanic work on Rig Engine Starter.
2011 | Dec | 3 | Rig-102 | NM2009XE | AJ-0601 | Waiting on Materials | OXY Equipment | Workover tools | 1.5 | Waiting on Gas Welding.
2011 | Dec | 3 | Rig-105 | NM2009Z7 | AP-0865 | [NAME] | [NAME] | Crew | 1.5 | Inspectiom Company to Inspect both Wench Lines.
2011 | Dec | 3 | Rig-106 | NM2009YU | [NAME] | Inspection | OXY Rig Shop | Other | 14 | Third Party Inspection.
2011 | Dec | 3 | RSR-2 | NM2009YO | AO-0412 | Other | Other | Other | 0.5 | Change Reel On [NAME] with Crane.
2011 | Dec | 4 | RAY-01 | NM2009AO | AP-13-v1 | Waiting on Materials | Other | Other | 23 | Waiting for 5-7/8" OverShot from Nimer.
2011 | Dec | 4 | Rig-101 | NM2009YN | AM-0602 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting for Hot Water.
2011 | Dec | 4 | Rig-102 | NM2009ZP | AU-3313-R1 | [NAME] | OXY Rig Shop | Mechanic | 12.5 | Mechanic Repair Rig Raditor & Service Rig Engaine & Slip Drill Line.
2011 | Dec | 4 | Rig-104 | NM2009VH | AQ-09-K3 | [NAME] | OXY Rig Shop | Crew | 7 | Third Party Inspection.
2011 | Dec | 4 | Rig-105 | NM200A0E | AQ-0969 | [NAME] | OXY Rig Shop | Crew | 0.5 | [NAME].
2011 | Dec | 4 | Rig-106 | NM200A05 | AL-0862 | [NAME] | OXY Rig Shop | Crew | 0.5 | [NAME].
2011 | Dec | 4 | Rig-106 | NM200A05 | AL-0862 | Waiting on Service Provider | Halliburton | Crew | 1.5 | Wait on Modefied Steam Saver Assy.
2011 | Dec | 4 | RSR-2 | NM200A04 | AU-1869 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Wait On Operator to Confirm Proof Pump.
2011 | Dec | 4 | RSR-3 | NM2009ZM | AR-1966 | Waiting on Materials | OXY Pump Shop | Other | 2.75 | Wait on Flanges for Flowline.
2011 | Dec | 4 | RSR-3 | NM200A0B | AS-3001 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Waiting on [NAME].
2011 | Dec | 5 | Rig-101 | NM2009YN | AM-0602 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2 | Waiting omn Water Truck  & Waiting for [NAME] to Fix Generator.
2011 | Dec | 5 | Rig-102 | NM2009ZP | AU-3313-R1 | [NAME] | OXY Rig Shop | Mechanic | 10.5 | [NAME] , Waiting on New one & Replaced old drill [NAME] with New One.
2011 | Dec | 5 | Rig-103 | NM2009Y8 | AS-3222 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Waiting for Mechanic for Rig Service.
2011 | Dec | 5 | Rig-104 | NM2009VH | AQ-09-K3 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting for Mechanic for Rig Service.
2011 | Dec | 5 | Rig-105 | NM200A0E | AQ-0969 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Waiting for Mechanic for Rig Service.
2011 | Dec | 5 | RSR-2 | NM200A0A | MKN-97 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Water truck & Waiting on Haib Inspection to Finish.
2011 | Dec | 5 | RSR-2 | NM200A0A | MKN-97 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Wait for Operator.
2011 | Dec | 5 | RSR-2 | NM200A0J | AR-0923 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.25 | Waiting on Hot Water.
2011 | Dec | 5 | RSR-3 | NM200A0D | AU-1863 | Waiting on Materials | OXY Opns | Engineer | 0.5 | Waiting on Decision.
2011 | Dec | 5 | RSR-3 | NM2009ZN | AJ-0661 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 3 | Waiting on Hot Water & Vacuum Truck.
2011 | Dec | 6 | RSR-2 | NM20090L | AL-072K1 | Waiting on Materials | OXY Rig Shop | Other | 0.75 | WAIT ON SWAB VALVE FROM PUMP SHOP.
2011 | Dec | 6 | RSR-2 | NM20090X | AS-1966 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Water.
2011 | Dec | 7 | RSR-2 | NM20090Y | MKN-31 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting on Water.
2011 | Dec | 7 | RSR-2 | NM20090Y | MKN-31 | Waiting on Service Provider | OXY Opns | Operator | 1.25 | Wait for Operator.
2011 | Dec | 7 | RSR-2 | NM20090Y | MKN-31 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Waiting on Mechanic To finish Service.
2011 | Dec | 7 | RSR-3 | NM2009ZN | AJ-0661 | Waiting on Service Provider | Ryboa [NAME] | Crane | 0.75 | Wait on crane.
2011 | Dec | 6 | RSR-3 | NM20090U | AO-1162 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Fix tong dies. Change over fittings onto new rod tongs and pin for back up.
2011 | Dec | 6 | RSR-3 | NM20090U | AO-1162 | Waiting on Materials | OXY Rig Shop | Other | 1 | Wait for new rod tongs.
2011 | Dec | 7 | RSR-3 | NM20090V | AP-0923 | Waiting on Service Provider | OXY Rig Shop | Electrician | 1.5 | Wait on electrician.
2011 | Dec | 7 | RSR-3 | NM20090V | AP-0923 | Waiting on Service Provider | PCM | Crew | 1 | Wait on pcm rep to return to location.
2011 | Dec | 7 | RSR-3 | NM20090V | AP-0923 | Waiting on Materials | OXY Equipment | Other | 1 | Wait on new drive unit.
2011 | Dec | 7 | RSR-3 | NM20090V | AP-0923 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Call ryboa for hot water.
2011 | Dec | 7 | Rig-101 | NM200903 | AQ-1612 | Waiting on Materials | OXY Pump Shop | Other | 3 | Waiting for another flow line bacon.
2011 | Dec | 7 | Rig-102 | NM2009ZP | AU-3313-R1 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Wait on mechanic to fix rig generator.
2011 | Dec | 7 | Rig-102 | NM2009ZP | AU-3313-R1 | Waiting on Service Provider | [NAME] | TMX | 1 | Waiting on tmx.
2011 | Dec | 7 | Rig-103 | NM200908 | AS-1821 | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Waiting for the mechanical to fix generator.
2011 | Dec | 7 | Rig-104 | NM20090H | [NAME] | Waiting on Materials | OXY Pump Shop | Other | 1.75 | Waiting on new 4.5" pipe rams.
2011 | Dec | 8 | Rig-104 | NM20090H | [NAME] | [NAME] | OXY Rig Shop | Operator | 1.5 | Waiting to fix beam pump.
2011 | Dec | 6 | Rig-105 | NM20090M | AQ-1066 | [NAME] | [NAME] | Crew | 1.5 | Many trials to b/o tbg with gill tong w/o succeed.rd gill 500 tong & ru weatherford tbg tong.
2011 | Dec | 7 | Rig-106 | NM20090S | AR-1363 | [NAME] | OXY Rig Shop | Mechanic | 6 | Wait on mechanic to fix air pressure drop. [NAME] air valve with new one.
2011 | Dec | 8 | Rig-106 | NM20090S | AR-1363 | [NAME] | OXY Rig Shop | Mechanic | 11 | Wait on rig mechanic to fix air pressure drop in rig.
2011 | Dec | 7 | RAY-01 | NM2009AO | AP-13V1 | [NAME] | OXY Rig Shop | Mechanic | 2 | Rig mechanic working to repair the pump.
2011 | Dec | 7 | RAY-01 | NM2009AO | AP-13V1 | [NAME] | [NAME] | Crew | 0.5 | Clean rig work floor & equipment.
2011 | Dec | 7 | RAY-01 | NM2009AO | AP-13V1 | Waiting on Materials | OXY Pump Shop | Workover tools | 1.5 | Waiting for shooting nipple from oxy work shop.
2011 | Dec | 7 | RSR-2 | NM2009ZO | AP-1562 | Waiting on Materials | OXY Pump Shop | Tubing | 0.5 | Wait on special cross over pony.
2011 | Dec | 8 | RSR-2 | NM200A16 | AO-1113 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2 | Wait on hot water.
2011 | Dec | 8 | RSR-3 | NM2009A18 | [NAME] | [NAME] | OXY Rig Shop | Mechanic | 0.5 | Waiting on mechanic to finish service.
2011 | Dec | 8 | Rig-101 | NM200A1B | [NAME] | [NAME] | OXY Rig Shop | Welder | 1 | Waiting for the tmx operator to fix fire plat.
2011 | Dec | 8 | Rig-102 | NM2009RZ | MKN-65 | Waiting on Materials | OXY Pump Shop | Tubing | 1 | Wait on drain sub.
2011 | Dec | 8 | Rig-102 | NM2009RZ | MKN-65 | [NAME] | OXY Rig Shop | Mechanic | 5.5 | Wait on mechanic to fix rig generator.
2011 | Dec | 8 | Rig-102 | NM2009RZ | MKN-65 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Wait on mechanic to fix rig generator.
2011 | Dec | 8 | Rig-102 | NM2009RZ | MKN-65 | Waiting on Orders | OXY Eng | Decision | 2 | Wait on orders from engineer.
2011 | Dec | 8 | Rig-103 | NM2009X1 | AU-3313 | [NAME] | [NAME] | Crew | 3 | Slip & cut drill line.
2011 | Dec | 8 | RSR-2 | NM200A1J | AT-1802 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Wait on kill truck to finish killing well
2011 | Dec | 8 | RSR-2 | NM200A1J | AT-1802 | [NAME] | OXY Rig Shop | Electrician | 1.25 | Wait on electrician
2011 | Dec | 10 | RSR-3 | NM200A1H | AO-0401 | Waiting on Service Provider | OXY Rig Shop | Mechanic | 1 | Waiting to fix the power tong.
2011 | Dec | 9 | Rig-101 | NM2009YM | AQ-3025 | Waiting on Service Provider | SLB | Crew | 1.5 | Waiting for schlumberjer to prepire equipment.
2011 | Dec | 10 | Rig-101 | NM2009YM | AQ-3025 | Waiting on Materials | OXY Equipment | Other | 0.5 | Waiting for another bacon.
2011 | Dec | 9 | Rig-104 | NM2009YE | AR-3102 | Waiting on Materials | OXY Equipment | Other | 1.5 | Waiting on hydril rubber from work shop.
2011 | Dec | 10 | Rig-104 | NM2009YE | AR-3102 | Waiting on Materials | OXY Equipment | Other | 2 | Wait on 5-3/4" overshot and bumpersub.
2011 | Dec | 8 | RAY-01 | NM2009VI | [NAME] | Waiting on Materials | OXY Equipment | Other | 2.5 | Waiting on rubu haima to remove the frack tank from the mud pump spot.
2011 | Dec | 10 | Rig-103 | NM200A1H | AO-0401 | [NAME] | OXY Rig Shop | Mechanic | 1 | Waiting to fix the power tong.
2011 | Dec | 10 | Rig-103 | NM200A1H | AO-0401 | Waiting on Materials | OXY Rig Shop | Other | 1.5 | Waiting on power tong.
2011 | Dec | 10 | Rig-105 | NM200A1G | AS-1366 | [NAME] | OXY Rig Shop | Mechanic | 1 | C/o tbg tong (bearing broken).
2011 | Dec | 10 | Rig-105 | NM200A1G | AS-1366 | [NAME] | [NAME] | Crew | 1 | Found the send line damage. Slip new line & cut the damage line.
2011 | Dec | 10 | Rig-106 | NM200A25 | AS-3161 | [NAME] | OXY Rig Shop | Crew | 1.5 | Slip & cut drill line.
2011 | Dec | 11 | RSR-2 | NM200A2A | MKN-99 | Waiting on Orders | OXY Opns | Decision | 3 | Wait on orders & clean rsr & tools .
2011 | Dec | 12 | RSR-3 | NM200A2D | [NAME] | Waiting on Orders | OXY Opns | Decision | 0.5 | Wait on orders
2011 | Dec | 11 | Rig-101 | NM200A1L | AR-0923 | [NAME] | OXY Rig Shop | Crew | 0.5 | Clean out handling equipment with work floor heavy oil.
2011 | Dec | 12 | Rig-101 | NM200A1L | AR-0923 | Waiting on Service Provider | OXY Rig Shop | TMX | 1.5 | Waiting on tmx
2011 | Dec | 10 | Rig-102 | NM2009UT | AO-0701 | [NAME] | OXY Rig Shop | Welder | 6 | Wait on work floor to be repaired at work shop.
2011 | Dec | 11 | Rig-102 | NM2009UT | AO-0701 | Waiting on Service Provider | OXY Equipment | Other | 2.5 | Waiting on fire plate.
2011 | Dec | 11 | Rig-102 | NM2009UT | AO-0701 | [NAME] | OXY Rig Shop | Mechanic | 3 | Working to fix fire plate.
2011 | Dec | 12 | Rig-102 | NM2009UT | AO-0701 | Waiting on Materials | OXY Equipment | Other | 1 | Waiting on other fire plate.
2011 | Dec | 12 | Rig-105 | [NAME] | [NAME] | [NAME] | OXY Rig Shop | Electrician | 1 | Wating on electrical to fix the lights.
2011 | Dec | 9 | RAY-02 | NM200A1R | MKN-13 | Waiting on Materials | [NAME] | Pump | 5 | Waiting on mud pump.
2011 | Dec | 11 | RSR-2 | NM200A2R | AS-3001 | Waiting on Service Provider | OXY Opns | Electrician | 1 | Wait for electrician to disconnect power
2011 | Dec | 11 | RSR-3 | NM200A2V | AT-1102 | Waiting on Service Provider | [NAME] | Other | 1 | Wait on roustabout, roustabout had to go to the clinic in muscat,
2011 | Dec | 11 | RAY-01 | NM2009VI | [NAME] | Waiting on Service Provider | SLB | Crew | 5 | Waiting for schlumberger esp assemble.
2011 | Dec | 12 | RSR-2 | NM200A2U | AV-1861 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Wait on operator
2011 | Dec | 13 | RSR-2 | NM200A36 | MKN-80 | Waiting on Service Provider | Ryboa [NAME] | [NAME] | 0.25 | Wait on vacuum truck
2011 | Dec | 12 | Rig-101 | NM200A1L | AR-0923 | Waiting on Service Provider | OXY Rig Shop | TMX | 4 | Waiting on tmx
2011 | Dec | 12 | Rig-101 | NM200A1L | AR-0923 | Waiting on Materials | OXY Equipment | Other | 1 | Waiting for the another cylinder
2011 | Dec | 12 | Rig-101 | NM200A1L | AR-0923 | Waiting on Service Provider | OXY Rig Shop | Other | 2 | Rig shut down due to lack of diesel fuel.
2011 | Dec | 12 | Rig-102 | NM200A35 | WORKSHOP | [NAME] | [NAME] | Crew | 5.5 | Clean and wash rig and equipment.
2011 | Dec | 13 | Rig-102 | NM200A35 | WORKSHOP | [NAME] | [NAME] | Crew | 24 | Clean and wash rig and equipment.
2011 | Dec | 12 | Rig-102 | NM200A2E | AR-2902 | [NAME] | OXY Rig Shop | Mechanic | 3.5 | Waiting on rig mechanic to fix rig transmission.
2011 | Dec | 13 | RAY-02 | NM200A3C | AR-1762 | Waiting on Service Provider | SLB | Crew | 1.5 | Waiting on schlumberger wire
2011 | Dec | 13 | RSR-2 | NM200A3G | AS-3066 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | CALL RY BOA FOR HOT WATER
2011 | Dec | 14 | Rig-102 | NM200A35 | WORKSHOP | [NAME] | OXY Rig Shop | Other | 24 | Clean and wash rig and equipment.
2011 | Dec | 13 | Rig-104 | NM2009WY | AR-3065 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on green tank to arrived on location.
2011 | Dec | 13 | RAY-02 | NM200A3C | AR-1762 | Waiting on Orders | Other | Other | 5.5 | Waiting on day light to hold hse induction for in coming crew.
2011 | Dec | 14 | RSR-3 | [NAME] | MKN-18 | Waiting on Materials | OXY Pump Shop | Trailer | 0.75 | Move rod trailer from work shop for polish rod
2011 | Dec | 15 | Rig-102 | NM200A35 | WORKSHOP | [NAME] | [NAME] | Crew | 18 | Clean and wash rig and equipment.
2011 | Dec | 14 | Rig-104 | NM2009WY | AR-3065 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Found weight indicator not working waiting on mechanic to fix @ day time.
2011 | Dec | 15 | Rig-104 | NM2009WY | AR-3065 | [NAME] | OXY Rig Shop | Mechanic | 6 | Found weight indicator not working waiting on mechanic to fix @ day time.
2011 | Dec | 14 | RAY-01 | NM200A2F | AO-0911 | Waiting on Materials | OXY Equipment | Workover tools | 1 | Waiting for 3½ wash string form oxy pip yard.
2011 | Dec | 14 | RAY-02 | NM200A3C | AR-1762 | Waiting on Materials | [NAME] | Other | 5 | Waiting on mud pump.
2011 | Dec | 15 | RSR-2 | NM200A45 | AP-1613 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.75 | wait for hot water
2011 | Dec | 15 | RSR-3 | NM200A4A | AR-0923 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | wait on operator
2011 | Dec | 15 | RSR-3 | NM200A4A | AR-0923 | Waiting on Orders | OXY Eng | Engineer | 0.5 | operator left and said they had to make a call to muscat and that he would be back with the decision
2011 | Dec | 16 | Rig-103 | NM200A48 | AP-2965 | Waiting on Materials | OXY Equipment | Workover tools | 1 | waiting for circulated tang.
2011 | Dec | 15 | Rig-104 | NM2009WY | AR-3065 | Waiting on Materials | OXY Equipment | Rods | 0.5 | wait on rods and seating shoe.
2011 | Dec | 15 | RAY-02 | NM200A3C | AR-1762 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2.5 | waiting on water to fill the tbg string.
2011 | Dec | 16 | RSR-2 | NM200A49 | AO-1166 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.75 | wait on hot water
2011 | Dec | 16 | RSR-3 | NM200A4B | AV-2011 | Waiting on Materials | OXY Equipment | Workover tools | 1.5 | wait on punch
2011 | Dec | 16 | RSR-3 | NM200A44 | AM-0401 | Waiting on Orders | OXY Opns | Engineer | 1 | waiting on decision from oxy well service.
2011 | Dec | 16 | Rig-102 | NM200910 | AO-12V1 | [NAME] | OXY Rig Shop | Mechanic | 1 | rig mechanics replace [NAME] on rig rig transmission.
2011 | Dec | 16 | Rig-103 | NM200A48 | AP-2965 | Waiting on Service Provider | Halliburton | Workover tools | 4 | while waiting kill fluied
2011 | Dec | 16 | Rig-104 | NM2009WY | AR-3065 | [NAME] | OXY Rig Shop | Mechanic | 1 | mechanics fixing rig weight indicator.
2011 | Dec | 16 | Rig-104 | NM2009WY | AR-3065 | Waiting on Service Provider | OXY Opns | Operator | 1 | wait on lease operator to proof test well.
2011 | Dec | 16 | Rig-104 | NM2009WY | AR-3065 | Waiting on Orders | OXY Eng | Engineer | 0.5 | wait on decision
2011 | Dec | 16 | Rig-104 | NM2009WY | AR-3065 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | waiting on hot water.
2011 | Dec | 16 | RAY-02 | NM200A2B | AO-0702 | Waiting on Materials | [NAME] | Other | 4 | [NAME] on mud pump.
2011 | Dec | 17 | RAY-02 | NM200A2B | AO-0702 | [NAME] | [NAME] | Crew | 1.5 | clean rig floor and tubing handling equipment due the amount of heavy oil
2011 | Dec | 16 | Rig-101 | NM200A3J | AO-1113 | [NAME] | OXY Rig Shop | Mechanic | 1 | Rig mechanics serviced rig engine & generator.
2011 | Dec | 16 | Rig-101 | NM200A3J | AO-1113 | [NAME] | [NAME] | Crew | 1 | Clean work floor and tubing handling equipment.
2011 | Dec | 17 | Rig-101 | NM200A3J | AO-1113 | Waiting on Service Provider | Other | TMX | 3 | Waiting on tmx unit
2011 | Dec | 17 | Rig-101 | NM200A3J | AO-1113 | Waiting on Service Provider | WFT | Mechanic | 1.5 | Waiting on weatherford to repair beam pump unit.
2011 | Dec | 16 | Rig-101 | NM200A4B | AV-2011 | Waiting on Materials | OXY Equipment | Workover tools | 1.5 | Wait on punch
2011 | Dec | 17 | Rig-102 | NM200910 | AO-12V1 | [NAME] | [NAME] | [NAME] | 3 | Move rig to the workshop to remove monkey board in order to be repaired next day.
2011 | Dec | 17 | Rig-102 | NM200910 | AO-12V1 | [NAME] | [NAME] | Crew | 1.5 | During proof pump, forklift operator pushed escape line anchor block, the sling came loose and get caught with beam bump unit, the line was pulled down from the monkey board & force monkey board handrail to break.
2011 | Dec | 17 | Rig-104 | NM200A3T | AR-3121 | Other | Other | Other | 2 | Rig supervisor, mb man power supervisor & mb hes investigate accident happen on the rig.
2011 | Dec | 17 | RAY-01 | NM200A2S | AM-0707 | [NAME] | [NAME] | Crew |  | Clean work floor and equipment.
2011 | Dec | 19 | RSR-2 | NM200A56 | MKN-73 | Waiting on Materials | OXY Equipment | Other | 4.75 | Transfer co-rod from service reel to transport reel
2011 | Dec | 19 | RSR-3 | NM200A59 | AM-0865 | Waiting on Orders | OXY Eng | Engineer | 2.5 | Wait on orders clean rsr & tool
2011 | Dec | 18 | Rig-101 | NM200A4B | AV-2011 | [NAME] | [NAME] | Crew | 0.5 | Clean work floor and tubing handling equipment.
2011 | Dec | 18 | Rig-101 | NM200A4B | AV-2011 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Attempted to repair tbg tong back up, unable to fix it. R/d tbg tong & replace it.
2011 | Dec | 18 | RAY-02 | NM200A2B | AR-0702 | Waiting on Service Provider | SLB | Crew | 11 | Waiting on slb to pooh with zenith gauge carrier sensor
2011 | Dec | 19 | RAY-02 | NM200A2B | AR-0702 | Waiting on Service Provider | SLB | Crew | 6 | Waiting on slb to pooh with zenith gauge carrier sensor
2011 | Dec | 19 | RSR-2 | NM200A5G | WORKSHOP | Waiting on Orders | OXY Opns | Engineer | 5.5 | Waiting on a well
2011 | Dec | 19 | RSR-2 | NM200A5H | AR-3065 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Wait on hot water
2011 | Dec | 19 | RSR-3 | NM200A59 | AM-0865 | Waiting on Orders | OXY Opns | Other | 1.25 | Waiting on a well
2011 | Dec | 19 | Rig-101 | NM200A4E | AR-2012 | [NAME] | OXY Rig Shop | Mechanic | 3.5 | Send power tbg to work shop for repair.
2011 | Dec | 19 | Rig-102 | NM200A35 | WORKSHOP | [NAME] | OXY Rig Shop | Other | 8 | Repair tubing board.
2011 | Dec | 19 | Rig-103 | NM2009ZG | AR-1867 | [NAME] | OXY Rig Shop | Mechanic | 1.5 | Found we have to re adjust monkey board slings
2011 | Dec | 20 | Rig-103 | NM2009ZG | AR-1867 | [NAME] | OXY Rig Shop | Mechanic | 2 | Found we have to re adjust monkey board slings
2011 | Dec | 19 | Rig-103 | NM200A47 | AP-1122 | Waiting on Service Provider | OXY Equipment | TMX | 1.5 | Waiting for tmx to arrive on location
2011 | Dec | 20 | Rig-103 | NM200A47 | AP-1122 | Waiting on Service Provider | OXY Equipment | TMX | 1.5 | Waiting for tmx to arrive on location
2011 | Dec | 19 | Rig-104 | NM200A3T | AR-3121 | Waiting on Materials | OXY Equipment | Other | 1.5 | Waiting on rod to splice rod.
2011 | Dec | 19 | Rig-104 | NM200A3T | AR-3121 | [NAME] | OXY Rig Shop | Welder | 2 | Attempt to fix welding handle. Positive.
2011 | Dec | 19 | Rig-105 | NM200A4K | AS-1166 | [NAME] | [NAME] | Crew | 1.5 | Rig service & generator.
2011 | Dec | 19 | Rig-105 | NM200A4K | AS-1166 | Waiting on Service Provider | OXY Opns | Other | 1 | Wait On [NAME] to sign hot permit & Gas Test Area
2011 | Dec | 19 | RAY-01 | NM200A2S | AM-0707 | Waiting on Service Provider | OXY Rig Shop | Other | 1.5 | Welding gas was finished.
2011 | Dec | 19 | RAY-02 | NM200A2B | AR-0702 | Waiting on Service Provider | SLB | Crew | 1.5 | Waiting on slb to pooh with zenith gauge carrier sensor
2011 | Dec | 20 | RAY-02 | NM200A2B | AR-0702 | [NAME] | [NAME] | Crew | 2 | Clean working floor and tubing handling equipment due the amount of heavy oil
2011 | Dec | 20 | RAY-02 | NM200A3F | AP-1423 | Waiting on Service Provider | Ryboa [NAME] | Crane | 2 | Waiting on Crane.
2011 | Dec | 20 | Rig-101 | NM200A4E | AR-2012 | [NAME] | [NAME] | Crew | 1 | Repair Air Slips Hoses & Fittings.
2011 | Dec | 20 | Rig-102 | NM200A5Q | AN-0412 | [NAME] | OXY Rig Shop | Other | 1.5 | Waiting on Power Tong.
2011 | Dec | 20 | Rig-103 | NM200A47 | AP-1122 | Waiting on Service Provider | Other | TMX | 1.5 | Waiting for tmx to arrive on location
2011 | Dec | 20 | Rig-104 | [NAME] | WORKSHOP | [NAME] | OXY Rig Shop | Mechanic | 7 | [NAME].
2011 | Dec | 20 | Rig-105 | NM200A5K | AS-1762 | Waiting on Service Provider | SLB | Crew | 4 | Wait On SLB Wire Line.
2011 | Dec | 20 | RSR-3 | NM200A5J | AR-2002 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 1 | Wait On [NAME].
2011 | Dec | 20 | RSR-3 | NM200A5T | AO-1343 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1 | Send [NAME] to Work Shop to get Rod Trailier & Load Polished Rod.
2011 | Dec | 21 | Rig-102 | NM200A5Q | AN-0412 | [NAME] | OXY Rig Shop | Mechanic | 3.5 | Rig Mechanic Repair Leak from Hydrulic System , Adjust Brake & Repair Power Tong.
2011 | Dec | 21 | RSR-2 | NM200A5S | AO-12V1 | Waiting on Materials | OXY Pump Shop | Workover tools | 0.5 | Waiting On Swap Valve.
2011 | Dec | 21 | RSR-2 | NM200A5Q | AN-0412 | Waiting on Materials | OXY Pump Shop | Rods | 2.5 | Waiting for Pro Rod To Delivery.
2011 | Dec | 21 | RSR-3 | NM200A2B | AR-0702 | Waiting on Materials | OXY Pump Shop | Rods | 3.5 | Waiting on Rotor.
2011 | Dec | 21 | RSR-3 | NM200A68 | AR-3123 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 1 | Waiting for KenWorth  to Load New Polish Rod.
2011 | Dec | 22 | RAY-01 | NM200A5A | AQ-3002 | [NAME] | OXY Opns | Welder | 3 | Weld Destroyed part and intall back.
2011 | Dec | 22 | RAY-02 | NM200A3F | AP-1423 | Waiting on Materials | OXY Rig Shop | Workover tools | 3 | Waiting On Mud Pump.
2011 | Dec | 22 | Rig-102 | [NAME] | AN-1111 | Waiting on Service Provider | SLB | Crew | 10 | Waiting On Schlumberger to Repair Spooler & Sheave.
2011 | Dec | 22 | Rig-103 | NM200A5X | AS-3066 | Waiting on Service Provider | Aggreko | Operator | 1 | Waiting for Aggreco Operator to Star Generator.
2011 | Dec | 22 | Rig-104 | NM200A3X | MKN-65 | [NAME] | OXY Opns | Mechanic | 1 | Rig Service.
2011 | Dec | 22 | Rig-106 | NM200A6L | AS-3262 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting for Water Truck.
2011 | Dec | 22 | Rig-106 | NM200A6L | AS-3262 | [NAME] | OXY Opns | Mechanic | 2 | Waiting for Rig Mechanic to [NAME].
2011 | Dec | 22 | RSR-2 | NM200A5Q | AN-0412 | [NAME] | OXY Opns | Mechanic | 0.75 | Waiting for Mechanic to finish Rig Service.
2011 | Dec | 22 | RSR-2 | NM200A5Q | AN-0412 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.25 | Waiting for [NAME].
2011 | Dec | 22 | RSR-3 | [NAME] | AL-072-k1 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 2.25 | Waitinfg On [NAME] to Bring Corod & Waiting on Water Truck.
2011 | Dec | 23 | Rig-102 | [NAME] | AN-1111 | Waiting on Materials | OXY Pump Shop | Tubing | 2 | Waiting On 3.5" Tubing Wash String.
2011 | Dec | 23 | Rig-106 | NM200A6L | AS-3262 | [NAME] | OXY Opns | Mechanic | 3 | Rig Mechanic Trouble Shoot Crown Saver Sensor & Change Out faulty [NAME] With [NAME].
2011 | Dec | 23 | Rig-106 | NM200A6L | AS-3262 | Waiting on Materials | OXY Pump Shop | Workover tools | 1.5 | Waiting On [NAME] 6".
2011 | Dec | 23 | RSR-2 | NM200A65 | MKN-100 | Waiting on Service Provider | OXY Opns | Operator | 2.75 | Waiting for Operator to Start Well.
2011 | Dec | 23 | RSR-3 | [NAME] | AR-1102 | [NAME] | OXY Opns | Mechanic | 0.5 | Wait On Mechanic to finish Rig Service.
2011 | Dec | 23 | RSR-3 | [NAME] | AR-1102 | Waiting on Service Provider | Ryboa [NAME] | Truck | 2.5 | Waiting on [NAME].
2011 | Dec | 24 | RAY-01 | NM200A5A | AQ-3002 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Waiting on Crane.
2011 | Dec | 24 | RAY-02 | NM200A5D | AR-1866 | [NAME] | [NAME] | Crew | 5.5 | Clean Rig & Equipment.
2011 | Dec | 24 | Rig-101 | NM200A6P | AN-0402 | [NAME] | OXY Opns | Mechanic | 1.75 | Repair Air System.
2011 | Dec | 24 | Rig-103 | NM200A5X | AS-3066 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.25 | Waiting on Water Truck.
2011 | Dec | 24 | Rig-103 | [NAME] | AW-2012 | [NAME] | [NAME] | Crew | 1 | Slip & cut drill line.
2011 | Dec | 24 | Rig-106 | NM200A70 | AN-0461 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.5 | Waiting on Water Truck.
2011 | Dec | 25 | RAY-01 | [NAME] | AR-1102 | Waiting on Service Provider | Ryboa [NAME] | Crane | 0.5 | Waiting on Crane.
2011 | Dec | 25 | RAY-01 | [NAME] | AR-1102 | Waiting on Materials | OXY Pump Shop | Tubing | 1.5 | Waiting for Additional Tubing Joints.
2011 | Dec | 26 | Rig-101 | NM200A74 | AM-0403 | Waiting on Service Provider | OXY Rig Shop | TMX | 0.5 | Waiting on TMX.
2011 | Dec | 25 | Rig-104 | NM2009WP | AU-1601 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Waiting on Crane.
2011 | Dec | 25 | Rig-104 | NM2009WP | AU-1601 | [NAME] | OXY Opns | Mechanic | 0.5 | Repair & Service Weight Indicator bad.
2011 | Dec | 25 | Rig-104 | NM200A7D | AS-3264 | [NAME] | OXY Opns | Mechanic | 1 | Repair & Service H2S Sensor.
2011 | Dec | 26 | RAY-01 | [NAME] | AR-1102 | Waiting on Materials | OXY Pump Shop | Other | 1.5 | Wait On Fishing Tools.
2011 | Dec | 26 | RAY-02 | NM200A7S | AW-1864 | Waiting on Service Provider | OXY Rig Shop | TMX | 2 | Waiting on TMX.
2011 | Dec | 26 | RAY-02 | NM200A7S | AW-1864 | Waiting on Materials | OXY Pump Shop | Rods | 1.5 | Wait On Continuos Rod.
2011 | Dec | 26 | Rig-102 | NM200A6Q | AV-1811 | Waiting on Orders | OXY Eng | Decision | 3 | Wait On Decision from OXY W/Service.
2011 | Dec | 26 | Rig-104 | NM2009RV | AQ-0922 | [NAME] | [NAME] | Crew | 1.5 | Slip & cut drill line.
2011 | Dec | 26 | Rig-106 | NM200A8C | AO-0562 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Waiting on [NAME].
2011 | Dec | 26 | RSR-2 | NM200A5D | AR-1866 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1.5 | Waiting on Crane.
2011 | Dec | 26 | RSR-2 | NM200A86 | AP-0911 | Waiting on Service Provider | OXY Opns | Electrician | 0.5 | Wait for Electricain  to Desconnect Cable.
2011 | Dec | 26 | RSR-3 | NM200A7Q | AV-2011 | Waiting on Service Provider | OXY Rig Shop | Welder | 3.5 | Wait On Welder.
2011 | Dec | 27 | Rig-101 | NM200A72 | AL-0605 | [NAME] | [NAME] | Crew | 1.75 | Slip & cut drill line.
2011 | Dec | 27 | Rig-101 | NM200A72 | AL-0605 | Waiting on Materials | OXY Pump Shop | Rods | 1.5 | Wait On Continuos Rod.
2011 | Dec | 27 | RAY-01 | [NAME] | AR-1102 | Waiting on Materials | OXY Pump Shop | Other | 3 | Waiting on magnet from pump shop
2011 | Dec | 27 | Rig-102 | NM200A7P | AR-2012 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting on magnet from pump shop
2011 | Dec | 27 | Rig-103 | NM200A5Y | AM-0865 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator to Start Well.
2011 | Dec | 27 | Rig-104 | NM2009RV | AQ-0922 | Waiting on Materials | OXY Equipment | Other | 1 | Waiting on Fire Plate.
2011 | Dec | 27 | Rig-105 | NM200A6L | AS-3262 | Waiting on Orders | OXY Eng | Decision | 0.5 | Wait On Decision from OXY W/Service.
2011 | Dec | 27 | Rig-106 | NM200A8D | AT-1666 | [NAME] | OXY Eng | Mechanic | 0.5 | Rig Service.
2011 | Dec | 27 | RSR-2 | [NAME] | AP-0901 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator to Start Well.
2011 | Dec | 27 | RSR-3 | NM200A7K | [NAME] | Waiting on Service Provider | OXY Opns | Electrician | 0.5 | Wait due to Electrican to Fix Power.
2011 | Dec | 27 | RSR-3 | NM200A7K | [NAME] | Waiting on Service Provider | Aggreko | Operator | 1.25 | Wait On Aggreko Operator to Start Generator.
2011 | Dec | 28 | Rig-102 | NM200A7P | AR-2012 | [NAME] | OXY Rig Shop | Mechanic | 1 | Wait for Mechainc to Repair Power Tong.
2011 | Dec | 28 | Rig-102 | NM200A7P | AR-2012 | Waiting on Service Provider | SLB | Other | 0.5 | Wait On SLB Tools to Cut Cable.
2011 | Dec | 28 | Rig-103 | NM200A5Y | AM-0865 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Wait on Water Truck.
2011 | Dec | 28 | Rig-105 | NM200A6L | AS-3262 | Waiting on Orders | OXY Eng | Decision | 0.5 | Wait On Decision from OXY W/Service.
2011 | Dec | 28 | Rig-105 | NM200A6L | AS-3262 | [NAME] | OXY Eng | Mechanic | 0.5 | Rig Service.
2011 | Dec | 28 | Rig-106 | NM200A8O | AT-1768 | Waiting on Orders | OXY Eng | Other | 2 | Waiting on [NAME].
2011 | Dec | 28 | RSR-2 | NM200A8H | AR-1063 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.75 | Wait On Hot Water.
2011 | Dec | 28 | RSR-2 | NM200A8H | AR-1063 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator to Start Well.
2011 | Dec | 28 | RSR-3 | NM200A8K | AQ-1123 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1.75 | Wait On Hot Water.
2011 | Dec | 28 | RSR-3 | NM200A8R | MKN-65 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.75 | Send Truck to Work Shop to get [NAME].
2011 | Dec | 29 | RAY-02 | NM200A77 | AR-0923 | [NAME] | Other | Mechanic | 1 | Repair Power Tong .
2011 | Dec | 29 | Rig-103 | NM200A61 | AQ-0867 | [NAME] | Other | Mechanic | 1 | [NAME] pad on [NAME].
2011 | Dec | 29 | Rig-104 | NM200A86 | AP-0911 | Waiting on Materials | OXY Pump Shop | Rods | 2 | Wait On Continuos Rod.
2011 | Dec | 29 | Rig-104 | NM200A86 | AP-0911 | Waiting on Service Provider | WFT | Other | 4.5 | Cannot R/D Hoist.[NAME] to Stroke Down beam [NAME].
2011 | Dec | 29 | Rig-105 | NM200A8Z | AO-2961 | [NAME] | Other | Mechanic | 0.5 | Wait on mechanic to fix rig generator.
2011 | Dec | 29 | Rig-106 | NM200A8O | AT-1768 | [NAME] | OXY Eng | Mechanic | 1.5 | Rig Service.
2011 | Dec | 29 | RSR-3 | NM200A8T | AM-0701 | Waiting on Service Provider | [NAME] | Other | 0.5 | Waiting On MB  Safety Meeting
2011 | Dec | 29 | RSR-3 | NM200A8X | AO-1403 | Waiting on Service Provider | Ryboa [NAME] | Forklift | 3 | Waiting On Forklift & Waiting to Clean up Location.
2011 | Dec | 30 | RAY-02 | NM200A77 | AR-0923 | [NAME] | OXY Eng | Mechanic | 3 | Rig Service.
2011 | Dec | 30 | RAY-02 | NM200A77 | AR-0923 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 3 | Wait On Hot Water.
2011 | Dec | 30 | Rig-101 | NM200AHB | AS-1812 | [NAME] | [NAME] | Crew | 4.5 | Slip & cut drill line.Found Damage to the drill [NAME].
2011 | Dec | 30 | Rig-104 | NM200A86 | AP-0911 | Waiting on Service Provider | WFT | Other | 2 | Cannot R/D Hoist.[NAME] to Stroke Down beam [NAME].
2011 | Dec | 30 | RSR-2 | NM200A97 | [NAME] | Waiting on Orders | OXY Eng | Decision | 0.25 | Wait On Decision.
2011 | Dec | 30 | RSR-2 | NM200A98 | AQ-0867 | Waiting on Materials | OXY Pump Shop | Other | 0.75 | Wait On Materials.
2011 | Dec | 30 | RSR-3 | NM200A99 | AQ-1802 | Waiting on Materials | OXY Pump Shop | Other | 2 | Wait on New Drive Head.
2011 | Dec | 31 | Rig-101 | NM200AHB | AS-1812 | [NAME] | OXY Eng | Mechanic | 1.5 | Waiting for Mechanic Peform Rig Service.
2012 | Jan | 1 | RAY-01 | NM200A0C | AS-3212 | Waiting on Service Provider | Other | TMX | 3 | Waiting On TMX.
2012 | Jan | 1 | Rig-101 | NM200A94 | AQ-1761 | Waiting on Service Provider | Other | TMX | 6.5 | Waiting On TMX.
2012 | Jan | 1 | Rig-101 | NM200A94 | AQ-1761 | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting for 7" BOP Spool.
2012 | Jan | 1 | Rig-103 | NM200A1M | AN-0961 | Waiting on Service Provider | OXY Opns | Operator | 0.5 | Waiting for Operator to Start Well.
2012 | Jan | 1 | RSR-2 | NM200A98 | AQ-0867 | Waiting on Materials | OXY Pump Shop | Rods | 1 | Wait On [NAME].
2012 | Jan | 1 | RSR-2 | NM200A98 | AQ-0867 | [NAME] | [NAME] | Crew | 0.5 | Repair [NAME].
2012 | Jan | 1 | RSR-3 | NM200A9L | AR-1102 | Waiting on Service Provider | OXY Opns | Electrician | 0.25 | Wait on Electrician to Disconnect Cable.
2012 | Jan | 1 | Rig-104 | NM200A8Q | [NAME] | Waiting on Service Provider | Other | TMX | 6.5 | Waiting On TMX.
2012 | Jan | 2 | RAY-02 | NM200A9N | AQ-1123 | Waiting on Service Provider | Other | TMX | 9 | Waiting On TMX.
2012 | Jan | 2 | Rig-102 | NM200A9K | [NAME] | Waiting on Service Provider | OXY Opns | Electrician | 1.5 | Wait on Electrician to Disconnect Cable.
2012 | Jan | 2 | Rig-102 | NM200A9K | [NAME] | [NAME] | OXY Eng | Mechanic | 2 | Wait for Mechanic to Fix Rod BOP Element blow and Hydrulic oil Leaking.
2012 | Jan | 2 | Rig-103 | NM200A93 | AL-0964 | [NAME] | [NAME] | Crew | 3.25 | Slip & cut drill line.Found Damage to the drill [NAME].
2012 | Jan | 2 | Rig-104 | NM200A91 | AS-2013 | [NAME] | OXY Eng | Mechanic | 1.5 | Rig Service & Mechanic fix Hyrulic hose below the [NAME] was [NAME].
2012 | Jan | 2 | Rig-105 | NM200A9S | AR-1766 | [NAME] | OXY Eng | Mechanic | 2.5 | Rig Service.
2012 | Jan | 2 | Rig-106 | NM200AAD | AL-0471 | [NAME] | OXY Eng | Mechanic | 1 | Rig Service.
2012 | Jan | 2 | RSR-2 | NM200AHB | AS-1812 | Waiting on Service Provider | Ryboa [NAME] | Crane | 1 | Wait On Crane & Oxy Operator.
2012 | Jan | 2 | RSR-2 | NM200AHB | AS-1812 | Waiting on Materials | OXY Pump Shop | Rods | 0.5 | Wait On Polished Rod.
2012 | Jan | 2 | RSR-2 | NM200A9J | AM-0412 | Waiting on Service Provider | Ryboa [NAME] | Truck | 3.25 | Wait On Truck to [NAME].
2012 | Jan | 3 | Rig-101 | NM200A94 | AQ-1761 | Waiting on Service Provider | OXY Opns | Operator | 1 | Wait for Operator.
2012 | Jan | 3 | Rig-102 | NM200A9K | [NAME] | Waiting on Materials | OXY Rig Shop | Rods | 2.5 | Wait On Extra Continuous Rod & Wait on Fire Plate.
2012 | Jan | 3 | Rig-104 | NM200A91 | AS-2013 | [NAME] | OXY Eng | Mechanic | 4.5 | Rig Mechanic Service Rig , fix Rig Footing & Repair Blown Hydrulic hose.
2012 | Jan | 3 | Rig-106 | NM200AAF | AL-0666 | [NAME] | OXY Eng | Mechanic | 1 | [NAME]
2012 | Jan | 3 | RSR-2 | NM200A9J | AM-0412 | Waiting on Service Provider | Ryboa [NAME] | Truck | 0.5 | Wait On Transport Trailer.
2012 | Jan | 3 | RSR-2 | NM200AB6 | AQ-2011 | Other | Other | Other | 0.75 | Send Canter to load [NAME].
2012 | Jan | 3 | RSR-2 | NM200AB6 | AQ-2011 | Waiting on Materials | OXY Pump Shop | Other | 1 | Wait On Fishing Tools.
2012 | Jan | 3 | RSR-3 | NM200AAK | AQ-0701 | Waiting on Materials | OXY Pump Shop | Other | 0.5 | Wait On Drive Head.
2012 | Jan | 3 | RSR-3 | NM200AB8 | [NAME] | Waiting on Orders | OXY Eng | Decision | 0.25 | Wait On Well Service Decision.
2012 | Jan | 3 | RAY-02 | NM200A9N | AQ-1123 | [NAME] | OXY Eng | Mechanic | 2 | Pressure Gauge Note Working (Fixing).
2012 | Jan | 3 | Rig-101 | NM200A95 | AR-1969 | Waiting on Materials | OXY Pump Shop | Other | 3 | Waiting For Another Transport Reel.
2012 | Jan | 3 | Rig-102 | NM200A9K | [NAME] | [NAME] | OXY Eng | Mechanic | 2.75 | Mechanics Service Rig And Generator
2012 | Jan | 3 | Rig-103 | NM200A9O | AP-0961 | Waiting on Service Provider | Other | TMX | 4 | Waiting On Tmx Unit
2012 | Jan | 3 | Rig-104 | NM200ABX | WORKSHOP | [NAME] | OXY Rig Shop | Other | 5.5 | [NAME].
2012 | Jan | 4 | Rig-104 | NM200ABX | WORKSHOP | [NAME] | OXY Rig Shop | Other | 24 | [NAME].
2012 | Jan | 3 | RSR-2 | NM200ABF | AR-0703 | Waiting on Materials | OXY Pump Shop | Other | 0.25 | Waiting On Materials ( They Decided To Install A New Double Packing Stuffing Box)
2012 | Jan | 3 | RSR-2 | NM200AC2 | AR-1612 | Waiting on Orders | OXY Opns | Operator | 0.5 | Wait For The Operator To Remove His Lock Out Tag From The
2012 | Jan | 3 | RSR-2 | NM200AC2 | AR-1612 | [NAME] | OXY Eng | Mechanic | 0.75 | Waiting On Service Provider To Repair Break
2012 | Jan | 3 | RSR-3 | NM200AB8 | [NAME] | Waiting on Orders | OXY Eng | Decision | 0.5 | Waiting On Decision To Run New Plunger Or To Punch It
2012 | Jan | 3 | RSR-3 | NM200AB8 | [NAME] | Waiting on Materials | OXY Pump Shop | Other | 1 | Waiting On Materials Pump Shop Had To Make Up Another 30 K Plunger For The Well
2012 | Jan | 3 | RSR-3 | NM200AB8 | [NAME] | Waiting on Orders | OXY Eng | Decision | 0.25 | Called Wsfe For Decision,
2012 | Jan | 4 | RAY-01 | [NAME] | AU-1971 | [NAME] | [NAME] | Crew | 0.5 | [NAME] And Handling Equipment.
2012 | Jan | 4 | RAY-02 | NM200AAK | AQ-0701 | [NAME] | [NAME] | Crew | 0.5 | Prepare To Rih Completion & Clean Work Floor.
2012 | Jan | 4 | RAY-02 | NM200AAK | AQ-0701 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 1 | Waiting For Water Tank.
2012 | Jan | 4 | Rig-101 | NM200ABD | AQ-0912 | [NAME] | OXY Rig Shop | Mechanic | 2 | Waiting For Mechanical To Fix Power Tong.
2012 | Jan | 4 | Rig-104 | NM200ABX | WORKSHOP | [NAME] | OXY Rig Shop | Other | 24 | [NAME].
2012 | Jan | 4 | Rig-105 | NM200ACA | AT-1565 | Waiting on Orders | OXY Eng | Decision | 2 | Waiting On Well Service Supervisor.
2012 | Jan | 4 | Rig-105 | NM200ACA | AT-1565 | [NAME] | OXY Rig Shop | Mechanic | 2.5 | Engine Alarm Function, [NAME] To Fix It.
2012 | Jan | 4 | RSR-2 | NM200ABQ | AN-0411 | [NAME] | [NAME] | Crew | 1 | Waiting On Other Reasons ( Re-Dress The Punch)
2012 | Jan | 4 | RSR-3 | NM200A0C | AS-3212 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 4 | Wait On Prime Move And Crane To Load And Deliver Corod
2012 | Jan | 5 | RSR-3 | NM200ACB | AS-3211 | Waiting on Service Provider | Other | Other | 0.75 | Waiting On Service Provider - Lease Clean-Up
2012 | Jan | 5 | RAY-02 | NM200AAK | AQ-0701 | Waiting on Service Provider | Ryboa [NAME] | Trailer | 2 | Waiting Tmx Prime Mover To Move Unit.
2012 | Jan | 5 | RAY-02 | NM200AAK | AQ-0701 | Waiting on Service Provider | Ryboa [NAME] | Truck | 1.5 | Waiting Vuccum Track.
2012 | Jan | 5 | RAY-02 | NM200AAK | AQ-0701 | Waiting on Service Provider | OXY Opns | Operator | 1 | Waiting For Operator To Start Beam Pump
2012 | Jan | 5 | Rig-101 | NM200ABD | AQ-0912 | [NAME] | OXY Rig Shop | Mechanic | 1 | Check Accumulator
2012 | Jan | 5 | Rig-102 | NM200ABJ | AO-2802 | [NAME] | OXY Rig Shop | Mechanic | 4.5 | Mechanic Working On Power Tong
2012 | Jan | 6 | Rig-104 | NM200ABX | WORKSHOP | [NAME] | OXY Rig Shop | Other | 6 | [NAME].
2012 | Jan | 5 | Rig-105 | NM200ACC | AV-1862 | Waiting on Orders | OXY Opns | Decision | 3.5 | Waiting On Order To Move Rig Next Location.
2012 | Jan | 5 | RSR-2 | NM200A7W | [NAME] | Waiting on Service Provider | Aggreko | Operator | 0.5 | Waiting On Aggrekko To Start Generator
2012 | Jan | 5 | RSR-2 | NM200A7W | [NAME] | [NAME] | OXY Equipment | Workover tools | 2 | Pulling Unit - Switch Rsr#4 With Rsr#2 And Equipment
2012 | Jan | 7 | Rig-102 | NM200ABJ | AO-2802 | Weather | Other | Other | 2.5 | Waiting Due To Heavy Fog .
2012 | Jan | 5 | Rig-105 | [NAME] | AT-1462 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 2 | Waiting For The Water.
2012 | Jan | 6 | Rig-106 | [NAME] | AL-1066 | Waiting on Materials | OXY Equipment | Other | 1 | Waiting On Swage Assembly.
2012 | Jan | 6 | RSR-2 | NM200ACS | AN-1066 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.75 | Waiting On Service Provider  Water Tanker
2012 | Jan | 6 | RSR-2 | NM200ACS | AN-1066 | Waiting on Service Provider | Ryboa [NAME] | Crane | 0.75 | Waiting On Service Provider Crane
2012 | Jan | 7 | RSR-3 | NM200ACG | AP-13V1 | Waiting on Service Provider | Ryboa [NAME] | Water Truck | 0.5 | Waiting On Service Provider Water Tanker
2012 | Jan | 6 | RSR-3 | NM200ACF | AL-0966 | Waiting on Orders | OXY Opns | Decision | 3 | Waiting On Other Reasons, Repair To [NAME] And Reel
2012 | Jan | 7 | RSR-3 | NM200ACU | AP-1403 | Waiting on Service Provider | Other | Other | 0.5 | Waiting On Service Provider - Lease Clean-Up
2012 | Jan
2011