Spreadsheet: louise_kitchen__22741__Turbine Position Report 040601
Sheet: Detail by Turbine

Turbine Position Report
[NAME] by Turbine
2001-04-06 00:00:00 |  |  |  |  |  |  |  |  | Financial Data as of | 2001-04-30 00:00:00
Line | Status |  | Vendor | Contract  / PO # | Serial # | Model | Output @ ISO | Heat Rate (HHV) | New/Used | Delivery Date | Owner | DASH Approval Date | Notice to Proceed Given | Status of Financing | Controlled By | Originator / Developer | Project Manager | Project Name | Contract Cost | [NAME] to Date (Scheduled) | Cancel-lation Payment | Comments | Status Update
1 | Tentative | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-10-01 00:00:00 | Whitewing | $4.5MM DASHed | N | N/A | EWS | [NAME] | [NAME] | Sale in Process |  |  |  |  | DASH in progress.
 | Tentative | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-11-01 00:00:00 | Whitewing | $4.5MM DASHed | N | N/A | EWS | [NAME] | [NAME] | Sale in Process |  |  |  |  | DASH in progress.
 | Tentative | 1 |  |  |  | 9FA STAG Power Islands | 375 | 10456 | New | 2001-12-01 00:00:00 | Whitewing | $4.5MM DASHed | N | N/A | EWS | [NAME] | [NAME] | Sale in Process |  |  |  |  | DASH in progress.
 | Tentative | 2 | GE | 297 760 turbine 337x815 gen |  | 7FA - now simple cycle | 171 | 10456 | New | 2001-09-01 00:00:00 | ENE B/S | Approved | N | N/A | EWS | [NAME] |  | NEPCO / NESCO - Goldendale (EECC) |  |  |  |  | Contract in the works, possible buyer
 | Tentative | 3 | ABB |  |  | 11N1 |  | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Sale in Process |  |  |  |  | 3 Potential buyers in Canada, no legitimate offer as of 1/25/01.
 | Tentative | 3 | ABB |  |  | 11N1 | 83 | 11447 | Used | Delivered | West LB | Analyzing | N | N/A | EA |  |  | Sale in Process |  |  |  |  | 3 Potential buyers in Canada, no legitimate offer as of 1/25/01.
 | Tentative | 3 | Westing- house | Y2K(6)-2-98 |  | 501D5A Simple Cycle | 122 | 10856 | New | being cleaned | ENE B/S | Analyzing | N | N/A | EA | [NAME], [NAME] |  | Purchaser Identified |  |  |  | CALME purchased turbine from ENA; turbine has not yet cleared customs;  generator incurred salt water damage while unloading
 | Tentative | 4 | GE |  |  | 7FA |  |  |  |  | E-Next Generation | $16.5MM on 2/16/01 | N | N/A | EA | [NAME]/[NAME] |  | Columbia
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2002-06-01 00:00:00 | West LB | $2.5MM on 1/31/01 | N | N/A | EA |  |  | Fort Pierce
 | Tentative | 1 | GE |  |  | LM6000 |  |  | New | 2002-12-01 00:00:00 |  | $4.2MM on 7/24/00 | N | N/A | EA | [NAME] |  | Las Vegas CoGen II
 | Tentative | 1 | GE |  |  | LM6000 |  |  | New | 2002-01-01 00:00:00 |  | $4.2MM on 7/24/00 | N | N/A | EA | [NAME] |  | Las Vegas CoGen II
 | Tentative | 1 | GE |  |  | LM6000 |  |  | New | 2002-01-01 00:00:00 |  | $4.2MM on 7/24/00 | N | N/A | EA | [NAME] |  | Las Vegas CoGen II
 | Tentative | 1 | GE |  |  | LM6000 |  |  | New | 2002-01-01 00:00:00 |  | $4.2MM on 7/24/00 | N | N/A | EA | [NAME] |  | Las Vegas CoGen II
 | Tentative | 1 | GE | 24-LM6K-2-90 | 309721 | LM6000 | 44 | 9030 | New | 2001-05-01 00:00:00 | E-Next Generation | Analyzing | N | N/A | EA | [NAME] |  | Sale in Process
 | Tentative | 1 | GE | 24-LM6K-2-90 | 309741 | LM6000 | 44 | 9030 | New | 2001-05-01 00:00:00 | E-Next Generation | Analyzing | N | N/A | EA | [NAME] |  | Sale in Process
 | Tentative | 1 | GE | 24-LM6K-2-90 | NSN | LM6000 | 44 | 9030 | New | 2001-05-01 00:00:00 | E-Next Generation | Analyzing | N | N/A | EA | [NAME] |  | Sale in Process
 | Tentative | 1 | GE | 24-LM6K-2-90 | NSN | LM6000 | 44 | 9030 | New | 2001-05-01 00:00:00 | E-Next Generation | Analyzing | N | N/A | EA | [NAME] |  | Sale in Process
 | Tentative | 3 | GE | BD-2-00 |  | 7EA | 83 | 11900 | New | 2000-03-01 00:00:00 | E-Next Generation | DASHed on 3/23/01 | N | N/A | EA |  |  | Purchaser Identified |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM
 | Tentative | 2 | GE | BD-2-00 |  | 7EA | 83 | 11900 | New | 2001-03-01 00:00:00 | E-Next Generation | DASHed on 3/23/01 | N | N/A | EA |  |  | Purchaser Identified |  |  |  | EE&CC purchased these turbines spec;  [NAME] accepts responsibility for removing from LJM - Blue Dog | Being delivered in March 2001, looking to move before then to reduce shipping and storage costs.
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-05-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II
 | Tentative | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-06-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  | [NAME] | Eletrobolt II
 | Available | 2 | Mitsubishi |  |  | MHI 501F Simple Cycle | 184 | 10256 | New | 2001-10-01 00:00:00 | West LB | Analyzing | N | N/A | EA |  |  | Unassigned
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | submitted PPA to NY controller;  structuring desk issues (formerly LIPA)
 | Available | 2 | GE |  |  | Fr 6B 60 hz power barges (BV = 0) | 31 | 10151 | Used | Delivered | ENE B/S | Analyzing | N | N/A | EGM |  |  | Unassigned |  |  |  | submitted PPA to NY controller;  structuring desk issues
 | Available | 3 | Korean |  |  | Steam Turbine (book value =0) | 110 | N/A | Used | Delivered | ENE B/S | Analyzing | N | N/A | EA | [NAME] |  | Unassigned |  |  |  | package with Korean used GE7B's / currently under sale negotiations - written off to zero on G/L