Spreadsheet: 33879d1230741309-excel-2007-blank-values-sample
Sheet: Calcs (2)

[NAME] | Est'd      Hrs | [NAME] | Rem |  | 2008-11-03 00:00:00 | 2008-11-10 00:00:00 | 2008-11-17 00:00:00 | 2008-11-24 00:00:00 | 2008-12-01 00:00:00 | 2008-12-08 00:00:00 | 2008-12-15 00:00:00 | 2008-12-22 00:00:00 | 2008-12-29 00:00:00 | 2009-01-05 00:00:00 | 2009-01-12 00:00:00 | 2009-01-19 00:00:00 | 2009-01-26 00:00:00 | 2009-02-02 00:00:00 | 2009-02-09 00:00:00 | 2009-02-16 00:00:00 | 2009-02-23 00:00:00 | 2009-03-02 00:00:00 | 2009-03-09 00:00:00 | 2009-03-16 00:00:00 | 2009-03-23 00:00:00 | 2009-03-30 00:00:00 | 2009-04-06 00:00:00 | 2009-04-13 00:00:00 | 2009-04-20 00:00:00 | 2009-04-27 00:00:00 | 2009-05-04 00:00:00 | 2009-05-11 00:00:00 | 2009-05-18 00:00:00 | 2009-05-25 00:00:00 | 2009-06-01 00:00:00
 |  |  |  |  |  |  |  | WK8 48 | WK8 49 | WK850 | WK8 51 | WK852 |  | WK9 01 | WK9 02 | WK9 03 | WK9 04 | WK9 05 | WK9 06 | WK9 07 | WK9 08 | WK9 09 | WK 9 10 | WK9 11 | WK9 12 | WK9 13 | WK9 14 | WK9 15
WP 1 - 1 - Pipework Erection | 13415
Projects Weekly No of Men |  |  |  | 0.75375 |  |  |  | 2.82175 | 2.82175 | 2.82175 | 2.82175 | 2.82175 | 2.92175 | 3.17175 | 3.17175 | 1.56875 | 0 | 27.05 | 27.05 | 27.05 | 23.6 | 27.05 | 27.05
P3 Wkly Planned Hrs |  | 485 | 12930 |  |  |  |  |  | 399 | 399 | 283 | 0 | 0 | 342 | 928 | 1082 | 944 | 1082 | 1082 | 1082 | 944 | 1082 | 1082 | 782 | 646 | 483 |  | 0
[NAME] |  |  |  | 0 |  | 0 |  | 773 | 1172 | 1571 | 1854 | 1854 | 1854 | 2196 | 3124 | 4206 | 5150 | 6232 | 7314 | 8396 | 9340 | 10422 | 11504 | 12286 | 12932 | 13415 | 13415 | 13415 | 13415 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 437 | 679
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 773 | 1210 | 1889
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.05762206485277675 | 0.08736489004845323 | 0.1171077152441297 | 0.1382035035408125 | 0.1382035035408125 | 0.1382035035408125 | 0.1636973537085352 | 0.2328736489004845 | 0.3135296310100634 | 0.3838986209467015 | 0.4645546030562803 | 0.5452105851658591 | 0.625866567275438 | 0.6962355572120761 | 0.7768915393216549 | 0.8575475214312337 | 0.9158404770778978 | 0.9639955273947074 | 1 | 5.736583279880265 | 5.736583279880265
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumm Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.05762206485277675 | 0.09019754006708908 | 0.1408125232948192 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 1 - 2 - Pipework Erection | 1214
Civil Weekly No of Men |  |  |  |  |  | 0 | 0.165 | 0.35925 | 0.35925 | 0.9792500000000001 | 1.0625 | 1.16675 | 1.49175 | 1.49175 | 1.902 | 0.8942500000000001 | 0 | 2.85 | 1.225 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 55 | 1159 | 0 | 0 |  |  |  | 116 | 156 | 81 | 0 | 0 | 91 | 213 | 202 | 137 | 114 | 49 |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  |  | 0 | 0 |  | 0 | 55 | 171 | 327 | 408 | 408 | 408 | 499 | 712 | 914 | 1051 | 1165 | 1214 | 1214 | 1214 | 1214 | 1214 | 1214 | 1214 | 1214 | 1214 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  | 0
Cumul Used Hrs |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  |  | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 55 | 55 | 67
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.04530477759472817 | 0.1408566721581549 | 0.2693574958813839 | 0.3360790774299836 | 0.3360790774299836 | 0.3360790774299836 | 0.4110378912685338 | 0.586490939044481 | 0.7528830313014827 | 0.8657331136738056 | 0.9596375617792422 | 1 |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  |  | 0 | 0.04530477759472817 | 0.04530477759472817 | 0.05518945634266886 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 1 -3 - Pipework Erection | 2601
Piping Weekly No of Men |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  | 2.0755 | 0.845 | 0 | 10.45 | 12.15 | 11.125 | 6.95 | 5.55
P3 Wkly Planned Hrs |  | 690 | 670 | 0 | 0 |  |  |  |  |  | 28 |  |  | 33 | 161 | 239 | 291 | 418 | 486 | 445 | 278 | 222
[NAME] |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 28 | 28 | 28 | 61 | 222 | 461 | 752 | 1170 | 1656 | 2101 | 2379 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601 | 2601
Wkly Expended Hrs |  |  | 0 | 0
Cumul Expended Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.01076509034986544 | 0.01076509034986544 | 0.01076509034986544 | 0.02345251826220685 | 0.0853517877739331 | 0.1772395232602845 | 0.289119569396386 | 0.4498269896193772 | 0.6366782006920415 | 0.8077662437524029 | 0.9146482122260668 | 1
Used % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0
WP 2 - 1 - Pipework Erection | 9717
Piping Weekly No of Men |  |  | 20.93 | 0 | 0 | 0.15 | 0.68075 | 15.24128045867176 | 17.29574773053034 | 17.29574773053034 | 7.978977544194936 |  |  | 6.794499999999999 | 7.09 | 2.68625 | 0 | 9.05 | 9.05 | 9.05 | 7.875 | 9.05 | 9.05 | 9.05 | 7.875 | 7.875 | 0
P3 Wkly Planned Hrs |  | 45603 | 5214 | 0 |  |  |  |  | 362 | 362 | 167 | 0 | 0 | 167 | 362 | 362 | 315 | 362 | 362 | 362 | 315 | 362 | 362 | 362 | 315 | 315
[NAME] |  |  |  | 0 | 0 | 0 |  | 4503 | 4865 | 5227 | 5394 | 5394 | 5394 | 5561 | 5923 | 6285 | 6600 | 6962 | 7324 | 7686 | 8001 | 8363 | 8725 | 9087 | 9402 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717 | 9717
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 430 | 301
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 4503 | 4933 | 5234
Planned % |  |  | 0 | 0 | 0 |  | 0 | 0.4634146341463415 | 0.5006689307399403 | 0.5379232273335391 | 0.5551096017289286 | 0.5551096017289286 | 0.5551096017289286 | 0.5722959761243182 | 0.6095502727179171 | 0.6468045693115159 | 0.6792219820932387 | 0.7164762786868375 | 0.7537305752804363 | 0.7909848718740352 | 0.8234022846557579 | 0.8606565812493568 | 0.8979108778429556 | 0.9351651744365544 | 0.9675825872182773 | 1
Used % |  |  | 0 | 0 |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 |  | 0.4634146341463415 | 0.5076669754039312 | 0.5386436142842441 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 2 - 2 - Pipework Erection | 18679
P3  Wkly Avge No. Men |  |  | 0 |  |  |  |  |  |  |  | 0.35 | 0.33325 | 0.31675 | 0.25 | 0.5 | 0.25 | 0 | 22.15 | 22.15 | 22.15 | 19.325 | 22.15
P3 Wkly Planned Hrs |  | 6314 | 12365 | 0 |  |  |  |  | 886 | 886 | 409 | 0 | 0 | 409 | 886 | 886 | 773 | 886 | 886 | 886 | 773 | 886 | 886 | 886 | 773 | 364
[NAME] |  |  |  | 0 | 0 | 0 |  | 6314 | 7200 | 8086 | 8495 | 8495 | 8495 | 8904 | 9790 | 10676 | 11449 | 12335 | 13221 | 14107 | 14880 | 15766 | 16652 | 17538 | 18311 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675 | 18675
Wkly Used Hrs |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  |  |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 672 | 289 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Achieved Hrs |  |  |  |  |  |  |  | 6314 | 6986 | 7275
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.338026660956154 | 0.385459607045345 | 0.4328925531345361 | 0.454788800256973 | 0.454788800256973 | 0.454788800256973 | 0.47668504737941 | 0.5241179934686011 | 0.5715509395577921 | 0.6129343112586327 | 0.6603672573478238 | 0.7078002034370148 | 0.7552331495262059 | 0.7966165212270464 | 0.8440494673162375 | 0.8914824134054286 | 0.9389153594946196 | 0.9802987311954602 | 0.9997858557738637
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.338026660956154 | 0.3740028909470529 | 0.3894748112854007 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 2 - 3 - Pipework Erection | 14568
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 1895 | 12673 | 0 |  |  |  |  | 658 | 658 | 311 | 0 |  | 359 | 778 | 778 | 711 | 838 | 838 | 966 | 887 | 1017 | 1062 | 1077 | 939 | 236
[NAME] |  |  |  | 0 | 0 | 0 |  | 2455 | 3113 | 3771 | 4082 | 4082 | 4082 | 4441 | 5219 | 5997 | 6708 | 7546 | 8384 | 9350 | 10237 | 11254 | 12316 | 13393 | 14332 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 | 14568 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
UN  Assigned Hours
Wkly Achieved Hrs |  |  |  | 0 |  | 0 |  |  | 629 | 494
Cumul Achieved Hrs |  |  |  |  |  |  |  | 2455 | 3084 | 3578
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1685200439319055 | 0.2136875343218012 | 0.2588550247116969 | 0.2802031850631521 | 0.2802031850631521 | 0.2802031850631521 | 0.3048462383305876 | 0.3582509610104339 | 0.41165568369028 | 0.4604612850082372 | 0.5179846238330588 | 0.5755079626578803 | 0.6418176825919825 | 0.7027045579352005 | 0.7725151015925316 | 0.8454146073585942 | 0.9193437671609006 | 0.9838001098297638 | 1 | 1 | 1 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 1.095832706484128 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1685200439319055 | 0.2116968698517298 | 0.2456068094453597 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 7 - 1 - Pipework Erection | 15728
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 2177 | 2292 | 0 | 0
[NAME] |  |  |  | 0 | 0 |  | 0 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728 | 15728
Wkly Used Hrs
Cumul Used Hrs |  |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  |  | 0
Cumul Achieved Hrs |  |  |  |  |  |  |  | 15728
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 1 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  | 339 |  | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368 | 3.189616710606368
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 7 - 2 - Pipework Erection | 7001 | 7003 | 57 | was 7060
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  |  | 0 | 0 |  |  |  |  | 57
[NAME] |  |  | 0 | 0 |  |  |  | 6944 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001 | 7001
Wkly Used Hrs |  |  | 0
Cumul Used Hrs |  |  | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 7 | 25 |  |  |  | 0 | 0 | 0 | 0
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 6944 | 6951 | 6976
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.991858305956292 | 1 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 4.552015604681404 | 4.552015604681404
Used % |  |  | 0 | 0.003955696202531646 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.991858305956292 | 0.9928581631195543 | 0.9964290815597772 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 7 - 3 - Pipework Erection | 8326 | 6812 | 1514
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 652 | 590 | 272
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 6812 | 7464 | 8054 | 8326 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 209 | 320 |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 6812 | 7021 | 7341
Planned % |  |  | 0 | 0 | 0 | 0 |  | 0.8181599807830892 | 0.8964688926255104 | 0.9673312515013212 | 1 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  |  |  | 0.8181599807830892 | 0.8432620706221475 | 0.8816958923852991 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 9 - 1 - Pipework Erection | 3611 | 512 | 3099
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 253 | 284 | 131 | 0 | 0 | 131 | 284 | 284 | 248 | 284 | 284 | 284 | 248 | 185
[NAME] |  |  | 0 | 0 | 0 |  |  | 711 | 964 | 1248 | 1379 | 1379 | 1379 | 1510 | 1794 | 2078 | 2326 | 2610 | 2894 | 3178 | 3426 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611 | 3611
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 |  | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 114 | 176
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 711 | 825 | 1001
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.1968983661035724 | 0.2669620603710883 | 0.3456106341733592 | 0.3818886734976461 | 0.3818886734976461 | 0.3818886734976461 | 0.418166712821933 | 0.4968152866242038 | 0.5754638604264747 | 0.644142896704514 | 0.7227914705067848 | 0.8014400443090557 | 0.8800886181113265 | 0.9487676543893658 | 1
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.1968983661035724 | 0.2284685682636389 | 0.2772085294932152 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
WP 9 - 2 - Pipework Erection | 1797 | 452 | 402 | was 1809
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 82 | 68 | 31 |  |  | 31 | 48 | 48 | 21
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 1480 | 1562 | 1630 | 1661 | 1661 | 1661 | 1692 | 1740 | 1788 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809 | 1809
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 115 | 138 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 1480 | 1595 | 1733
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.8181315644002212 | 0.8634604754007739 | 0.9010503040353787 | 0.9181868435599779 | 0.9181868435599779 | 0.9181868435599779 | 0.9353233830845771 | 0.9618573797678275 | 0.988391376451078 | 1 | 4.002212389380531 | 4.002212389380531 | 4.002212389380531 |  |  |  |  |  | 4.002212389380531
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.8181315644002212 | 0.887590428491931 | 0.9643850862548692 |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0 |  | 0
OVERALL - Pipe Erection | 96649
P3  Wkly Avge No. Men
Wkly Plan'd Hrs |  | 13044.5 | 13681.5 | 30.15 | 0 | 0 | 0 | 0 | 3465 | 3403 | 1713 | 0 | 0 | 1563 | 3660 | 3881 | 3440 | 3984 | 3987 | 4025 | 3445 | 3754 | 3392 | 3107 | 2673 | 1398 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 | 0 | 45775 | 49240 | 52643 | 54356 | 54356 | 54356 | 55919 | 59579 | 63460 | 66900 | 70884 | 74871 | 78896 | 82341 | 86095 | 89487 | 92594 | 95267 | 96665 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 53722 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0 | 50.5 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Expended Hrs |  |  | 0 | 50.5 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 2613 | 2434 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 45775 | 48380 | 50814 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.4735818409427149 | 0.5094302533701646 | 0.544637222342924 | 0.5623596842442865 | 0.5623596842442865 | 0.5623596842442865 | 0.5785302668197855 | 0.6163961223708577 | 0.6565484134620359 | 0.6921381793351749 | 0.7333560942301127 | 0.7746050467115677 | 0.8162471419555749 | 0.8518886371395761 | 0.8907270037348562 | 0.9258201682237189 | 0.9579647619934407 | 0.9856192515803305 | 1.000082766897379 |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0.7031491322216696 | 0
Expended % |  |  | 0 | 0.003691115740233162 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0.003449729771167925 |  |  |  | 0.4736210410868193 | 0.500574242878871 | 0.5257581558008877 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
WP 1 - 1 - Pre Testing Punch List | 1386
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 4.252269469660774 | 4.921165790731008 | 5.637840420449116 | 5.637840420449116 | 8.217869087434305 | 9.125656951743908 | 10.51122790253225 | 9.125656951743908 | 8.217869087434305 | 0.5255613951266125
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  | 89 | 103 | 118 | 118 | 172 | 191 | 220 | 191 | 172 | 11
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 89 | 192 | 310 | 428 | 600 | 791 | 1011 | 1202 | 1374 | 1386
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.06421356421356421 | 0.1385281385281385 | 0.2236652236652237 | 0.3088023088023088 | 0.4329004329004329 | 0.5707070707070707 | 0.7294372294372294 | 0.8672438672438673 | 0.9913419913419913 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 2 - Pre Testing Punch List | 124
Projects Weekly No of Men
P3 Wkly Planned Hrs |  | 0 | 124 |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  | 26 | 98
[NAME] |  |  |  | 0 |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 26 | 124 | 124 | 124 | 124 | 124 | 124 | 124 | 124 | 124 | 124
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0.2096774193548387 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 3 - Pre Testing Punch List | 284
Projects Weekly No of Men
P3 Wkly Planned Hrs |  | 0 | 284 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 9 | 49 | 110 | 100 | 16
[NAME] |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 9 | 58 | 168 | 268 | 284 | 284 | 284 | 284 | 284 | 284
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0.03169014084507042 | 0.2042253521126761 | 0.5915492957746479 | 0.9436619718309859 | 1 |  |  | 0.1214453709642934
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 2 - 1 - Pre Testing Punch List | 1061
Projects Weekly No of Men
P3 Wkly Planned Hrs |  | 192 | 869 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 3 | 96 | 110 | 110 | 110 | 96 | 110 | 96 | 86 | 28
[NAME] |  |  |  | 0 |  | 0 |  | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 216 | 219 | 315 | 425 | 535 | 645 | 741 | 851 | 947 | 1033 | 1061
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 25 | 8
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 216 | 241 | 249
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2035815268614515 | 0.2064090480678605 | 0.29688972667295 | 0.4005655042412818 | 0.5042412818096136 | 0.6079170593779454 | 0.6983977379830348 | 0.8020735155513666 | 0.8925541941564562 | 0.9736098020735156 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.2035815268614515 | 0.2271442035815269 | 0.234684260131951 |  |  |  |  |  |  | 0
WP 2 - 2 - Pre Testing Punch List | 1965
Projects Weekly No of Men
P3 Wkly Planned Hrs |  | 306 | 1659 |  |  |  |  |  |  |  |  | 0 | 0 |  | 86 | 122 | 107 | 140 | 140 | 155 | 139 | 148 | 131 | 126 | 82 | 94 | 64 | 51 | 55
[NAME] |  |  |  | 0 |  | 0 |  | 325 | 325 | 325 | 325 | 325 | 325 | 325 | 411 | 533 | 640 | 780 | 920 | 1075 | 1214 | 1362 | 1493 | 1619 | 1701 | 1795 | 1859 | 1910 | 1965
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 12 | 284
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 327 | 339 | 623
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1653944020356234 | 0.1653944020356234 | 0.1653944020356234 | 0.1653944020356234 | 0.1653944020356234 | 0.1653944020356234 | 0.1653944020356234 | 0.2091603053435115 | 0.2712468193384224 | 0.3256997455470738 | 0.3969465648854962 | 0.4681933842239186 | 0.5470737913486005 | 0.6178117048346056 | 0.6931297709923664 | 0.759796437659033 | 0.8239185750636132 | 0.8656488549618321 | 0.9134860050890585 | 0.9460559796437659 | 0.9720101781170484 | 1 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.166412213740458 | 0.1725190839694656 | 0.3170483460559796
WP 2 - 3 - Pre Testing Punch List | 1508
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
P3 Wkly Planned Hrs |  | 97 | 1411 |  |  |  |  |  |  |  |  | 0 | 0 |  |  |  |  | 23 | 151 | 154 | 135 | 154 | 154 | 154 | 135 | 154 | 135 | 62
[NAME] |  |  |  | 0 |  | 0 |  | 97 | 97 | 97 | 97 | 97 | 97 | 97 | 97 | 97 | 97 | 120 | 271 | 425 | 560 | 714 | 868 | 1022 | 1157 | 1311 | 1446 | 1508 | 1508
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 34 | 17
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 97 | 131 | 148
Cumm Planned % |  |  | 0 | 0 | 0 | 0 |  | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.0643236074270557 | 0.07957559681697612 | 0.1797082228116711 | 0.2818302387267905 | 0.3713527851458886 | 0.473474801061008 | 0.5755968169761273 | 0.6777188328912467 | 0.7672413793103449 | 0.8693633952254642 | 0.9588859416445623 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.0643236074270557 | 0.08687002652519894 | 0.09814323607427056
WP 7 - 1 - Pre Testing Punch List | 1830
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
P3 Wkly Planned Hrs |  | 1808 | 22 |  |  |  |  |  | 19 |  |  |  | 0
[NAME] |  |  |  | 0 |  | 0 |  | 1811 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830 | 1830
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 1 | 5
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 1811 | 1812 | 1817
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9896174863387979 | 1 |  |  | 2.013201320132013 | 2.013201320132013 | 2.013201320132013 | 2.013201320132013 | 2.013201320132013 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.1364144614237794 | 0.7825529185375241
Used % |  |  | 0 |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.9896174863387979 | 0.9901639344262295 | 0.992896174863388
WP 7 - 2 - Pre Testing Punch List | 764 | 521 | 243
Projects Weekly No of Men
P3 Wkly Planned Hrs |  |  |  |  |  |  |  |  | 91 | 67 |  | 0
[NAME] |  |  |  | 0 |  | 0 |  | 606 | 697 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764 | 764
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 38 | 39
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 606 | 644 | 683
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.7931937172774869 | 0.912303664921466 | 1 |  | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.0569511740588893 | 0.3267051528757751
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.7931937172774869 | 0.8429319371727748 | 0.893979057591623
WP 7 - 3 - Pre Testing Punch List | 909
Projects Weekly No of Men
P3 Wkly Planned Hrs |  | 473 | 436 |  |  |  |  |  | 0 | 0 | 74 | 0 | 0 | 95 | 169 | 86
[NAME] |  |  |  | 0 |  | 0 |  | 485 | 485 | 485 | 559 | 559 | 559 | 654 | 823 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909 | 909
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 9 | 29
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 485 | 494 | 523
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.5335533553355336 | 0.5335533553355336 | 0.5335533553355336 | 0.6149614961496149 | 0.6149614961496149 | 0.6149614961496149 | 0.7194719471947195 | 0.9053905390539054 | 1 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.06775997018263138 | 0.3887107119948685
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.5335533553355336 | 0.5434543454345434 | 0.5753575357535754
WP 9 - 1 - Pre Testing Punch List | 393
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0.15 | 1.575 | 2.825 | 3.825 | 1.45
P3 Wkly Planned Hrs |  | 485 | 12930 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 6 | 63 | 113 | 153 | 58
[NAME] |  |  |  | 0 |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 6 | 69 | 182 | 335 | 393 | 393 | 393 | 393 | 393 | 393 | 393
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.01526717557251908 | 0.1755725190839695 | 0.4631043256997455 | 0.8524173027989822 | 1 |  | 0.02929556466641819 | 0.02929556466641819 | 0.1680564464400257
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 9 - 2 - Pre Testing Punch List | 179
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 | 179 |  |  |  |  |  |  |  |  |  | 0 |  | 3 | 51 | 60 | 23
[NAME] |  |  |  | 0 |  | 0 |  | 42 | 42 | 42 | 42 | 42 | 42 | 42 | 45 | 96 | 156 | 179 | 179 | 179 | 179 | 179 | 179 | 179 | 179 | 179 | 179 | 179 | 179
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 6 | 6
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 42 | 48 | 54
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.2346368715083799 | 0.2346368715083799 | 0.2346368715083799 | 0.2346368715083799 | 0.2346368715083799 | 0.2346368715083799 | 0.2346368715083799 | 0.2513966480446927 | 0.5363128491620112 | 0.8715083798882681 | 1 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.01334327245620574 | 0.07654479367115673
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.2346368715083799 | 0.2681564245810056 | 0.3016759776536313
OVERALL - Pre Testing Pipe | 10403
P3  Wkly Avge No. Men
Wkly Plan'd Hrs |  | 13044.5 | 13681.5 |  | 0 | 0 | 0 | 0 | 110 | 67 | 74 | 0 | 0 | 95 | 258 | 259 | 167 | 186 | 323 | 571 | 635 | 793 | 671 | 578 | 504 | 578 | 486 | 371 | 94 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 | 0 | 3582 | 3692 | 3759 | 3833 | 3833 | 3833 | 3928 | 4186 | 4445 | 4612 | 4798 | 5121 | 5692 | 6327 | 7120 | 7791 | 8369 | 8873 | 9451 | 9937 | 10308 | 10403 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0 |  | 0 | 0 | 0
Cumul Expended Hrs |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 124 | 0 | 0 | 0 | 0 | 0 |  |  | 0
Wkly Achieved Hrs |  |  | 284 | 0 | 0 | 0 | 0 |  | 125 | 388
Cumul Achieved Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 3584 | 3709 | 4097 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.3443237527636259 | 0.3548976256848986 | 0.3613380755551283 | 0.3684514082476209 | 0.3684514082476209 | 0.3684514082476209 | 0.3775833894069018 | 0.4023839277131597 | 0.4272805921368836 | 0.4433336537537249 | 0.4612131116024224 | 0.4922618475439777 | 0.5471498606171297 | 0.6081899452081131 | 0.6844179563587427 | 0.7489185811785062 | 0.804479477073921 | 0.8529270402768432 | 0.908487936172258 | 0.9552052292607902 | 0.9908680188407191 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Expended % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 |  |  |  |  | 0.3445160049985581 | 0.3565317696818225 | 0.3938287032586754
WP 1 - 1 - Rein Statement Pipework | 489
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 1.528905876731964 | 2.245580506450072 | 2.006688963210702 | 2.245580506450072
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  | 32 | 47 | 42 | 47 | 96 | 78 | 99 | 48
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 32 | 79 | 121 | 168 | 264 | 342 | 441 | 489 | 489
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.065439672801636 | 0.1615541922290389 | 0.2474437627811861 | 0.343558282208589 | 0.5398773006134969 | 0.6993865030674846 | 0.901840490797546 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 2 - Rein Statement Pipework | 44 | 0
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 1.146679407548973 | 0.9555661729574774 |  | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 | 44 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  | 24 | 20
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 24 | 44 | 44 | 44 | 44 | 44 | 44 | 44 | 44 | 44 | 44 | 44 | 44
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.5454545454545454 | 1 |  | 0.03174603174603174 | 0.03174603174603174 | 0.03174603174603174 | 0.03174603174603174 | 0.03174603174603174
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 3 - Rein Statement Pipework | 100
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0.4777830864787387 | 4.300047778308648 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 | 100 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  | 10 | 90
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 10 | 100 | 100 | 100 | 100 | 100 | 100 | 100 | 100 | 100
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.1 | 1 |  | 0.07215007215007214 | 0.07215007215007214
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 2 - 1 - Rein Statement Pipework | 374
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 | 374 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 5 | 67 | 108 | 158 | 36
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 5 | 72 | 180 | 338 | 374
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.01336898395721925 | 0.1925133689839572 | 0.481283422459893 | 0.9037433155080213 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
[NAME] | 693
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 10 | 38 | 77 | 134 | 136 | 172 | 104 | 22
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 10 | 48 | 125 | 259 | 395 | 567 | 671 | 693
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.01443001443001443 | 0.06926406926406926 | 0.1803751803751804 | 0.3737373737373738 | 0.56998556998557 | 0.8181818181818182 | 0.9682539682539683 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 2 - 3 - Rein Statement Pipework | 532
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 2.197802197802198 | 2.72336359292881 | 3.010033444816054
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 46 | 57 | 63 | 117 | 105 | 135 | 9
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 46 | 103 | 166 | 283 | 388 | 523 | 532 | 532
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.08646616541353383 | 0.193609022556391 | 0.3120300751879699 | 0.5319548872180451 | 0.7293233082706767 | 0.9830827067669173 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 7 - 1 - Rein Statement Pipework | 646
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0.35 | 4.921165790731008 | 3.296703296703297 | 2.866698518872432 | 1.48112756808409 | 0 |  | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 346 | 300 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 14 | 103 | 69 | 60 | 31
[NAME] |  |  |  | 0 |  | 0 |  | 369 | 369 | 369 | 369 | 369 | 369 | 369 | 369 | 369 | 369 | 369 | 383 | 486 | 555 | 615 | 646
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 72 | 11
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 369 | 441 | 452
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5712074303405573 | 0.5928792569659442 | 0.7523219814241486 | 0.8591331269349846 | 0.9520123839009288 | 1 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.5712074303405573 | 0.6826625386996904 | 0.6996904024767802
WP 7 - 2 - Rein Statement Pipework | 270 | 28 | 242
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 1.4 | 2.10224558050645 | 1.385570950788342 | 0.3344481605351171 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 33 | 68 | 56 | 44 | 29 | 7
[NAME] |  |  |  | 0 |  | 0 |  | 33 | 33 | 33 | 33 | 33 | 33 | 33 | 33 | 33 | 66 | 134 | 190 | 234 | 263 | 270 |  |  | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 15 | 0
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 33 | 48 | 48
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.1222222222222222 | 0.2444444444444444 | 0.4962962962962963 | 0.7037037037037037 | 0.8666666666666667 | 0.9740740740740741 | 1 |  |  | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.1222222222222222 | 0.1777777777777778 | 0.1777777777777778
WP 7 - 3 - Rein Statement Pipework | 321
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 3.678929765886288 | 4.538939321548018 | 3.440038222646918 | 2.197802197802198 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 30 | 291 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 77 | 95 | 72 | 46
[NAME] |  |  |  | 0 |  | 0 |  | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 31 | 108 | 203 | 275 | 321 |  | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 12 | 0
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 32 | 44 | 44
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.09657320872274143 | 0.3364485981308411 | 0.632398753894081 | 0.8566978193146417 | 1 |  | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.09968847352024922 | 0.1370716510903427 | 0.1370716510903427
WP 9 - 1 - Rein Statement Pipework | 139
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 1.863354037267081 | 4.777830864787386 |  | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  | 0 | 39 | 100
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 39 | 139 |  |  | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.2805755395683453 | 1 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 9 - 2 - Rein Statement Pipework | 63
Projects Weekly No of Men |  | 0 | 63 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  | 14 | 49
[NAME] |  |  |  | 0 |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 14 | 63
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.2222222222222222 | 1 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
Overall Reinstatement | 3671
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 2.1 | 9.364548494983278 | 4.682274247491639 | 8.02675585284281 | 6.975633062589584 | 5.303392259913999 | 7.453416149068323 | 5.828953655040611 | 4.921165790731008 | 6.545628284758719 | 8.934543717152414
P3 Wkly Planned Hrs |  | 0 | 1386 |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 33 | 68 | 84 | 196 | 98 | 168 | 146 | 111 | 156 | 122 | 103 | 137 | 187 | 352 | 386 | 514 | 319 | 58
[NAME] |  |  |  | 0 |  | 0 |  | 433 | 433 | 433 | 433 | 433 | 433 | 433 | 433 | 433 | 466 | 534 | 618 | 814 | 912 | 1080 | 1226 | 1337 | 1493 | 1615 | 1718 | 1855 | 2042 | 2394 | 2780 | 3294 | 3613 | 3671
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 99 | 11
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 434 | 533 | 544
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1179515118496322 | 0.1269408880414056 | 0.1454644511032416 | 0.168346499591392 | 0.2217379460637428 | 0.2484336692999183 | 0.294197766276219 | 0.3339689457913375 | 0.3642059384363934 | 0.4067011713429583 | 0.4399346227186053 | 0.467992372650504 | 0.5053119041133206 | 0.5562517025333696 | 0.6521383819122855 | 0.7572868428221193 | 0.897303187142468 | 0.9842004903296104 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.1182239171887769 | 0.145192045764097 | 0.1481885044946881
WP 1 - 1 - FLUSH & TEST PIPEWORK | 1957 | 0 | 1957
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0.5255613951266125 | 8.504538939321549 | 8.504538939321549 | 7.405637840420449 | 9.173435260391782 | 13.76015289058767 | 12.37458193979933 | 13.76015289058767
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 11 | 178 | 178 | 155 | 192 | 288 | 259 | 288 | 331 | 77
[NAME] |  |  |  | 0 |  | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 11 | 189 | 367 | 522 | 714 | 1002 | 1261 | 1549 | 1880 | 1957
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.005620848237097598 | 0.0965763924374042 | 0.1875319366377108 | 0.2667347981604496 | 0.3648441492079714 | 0.512008175779254 | 0.6443536024527338 | 0.7915176290240163 | 0.9606540623403168 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 2 - FLUSH & TEST PIPEWORK | 175 | 0 | 175
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0.3822264691829909 | 6.832298136645963 | 1.146679407548973 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  | 8 | 143 | 24
[NAME] |  |  |  | 0 |  | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 8 | 151 | 175 |  | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.04571428571428571 | 0.8628571428571429 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 1 - 3 - FLUSH & TEST PIPEWORK | 401 | 0 | 401
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 8.791208791208792 | 10.36789297658863 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  | 184 | 217
[NAME] |  |  |  | 0 |  | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 184 | 401 |  | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.4588528678304239 | 1 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
[NAME] FLUSH & TEST PIPEWORK | 1498 | 0 | 1498
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 2.150023889154324 | 6.497849976110846 | 5.68561872909699 | 6.497849976110846 | 6.975633062589584 | 9.460105112279026 | 10.55900621118012
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  | 45 | 136 | 119 | 136 | 146 | 198 | 221 | 253 | 198 | 46
[NAME] |  |  |  | 0 |  | 0 |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 45 | 181 | 300 | 436 | 582 | 780 | 1001 | 1254 | 1452 | 1498
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.03004005340453939 | 0.1208277703604806 | 0.2002670226969292 | 0.2910547396528705 | 0.3885180240320427 | 0.520694259012016 | 0.6682242990654206 | 0.8371161548731643 | 0.9692923898531375 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 2 - 2- FLUSH & TEST PIPEWORK | 2773 | 0 | 2773 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 304 | 175 | 109
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 2.197802197802198 | 5.781175346392738 | 8.504538939321549 | 12.04013377926421 | 13.66459627329193 | 18.29909221213569 | 18.01242236024845 | 16.43573817486861 | 15.57572861920688
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  | 46 | 121 | 178 | 252 | 286 | 383 | 377 | 344 | 326 | 269 | 148 | 43
[NAME] |  |  |  | 0 |  | 0 |  |  |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  | 46 | 167 | 345 | 597 | 883 | 1266 | 1643 | 1987 | 2313 | 2582 | 2730 | 2773
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.01658853227551389 | 0.06022358456545258 | 0.1244139920663541 | 0.2152902993148215 | 0.3184276956364948 | 0.4565452578434908 | 0.5924990984493329 | 0.716552470248828 | 0.8341146772448612 | 0.9311215290299315 | 0.9844933285250631 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 2 - 3- FLUSH & TEST PIPEWORK | 2128 | 0 | 2128
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0 | 0 | 4.634495938843765 | 9.26899187768753 | 9.26899187768753 | 8.074534161490684 | 13.42570473005256 | 15.00238891543239 | 13.42570473005256 | 15.00238891543239
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  | 97 | 194 | 194 | 169 | 281 | 314 | 281 | 314 | 284
[NAME] |  |  |  | 0 |  | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 97 | 291 | 485 | 654 | 935 | 1249 | 1530 | 1844 | 2128
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.04558270676691729 | 0.1367481203007519 | 0.2279135338345865 | 0.3073308270676692 | 0.4393796992481203 | 0.5869360902255639 | 0.7189849624060151 | 0.8665413533834586 | 1
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 7 - 1- FLUSH & TEST PIPEWORK | 2584 | 1475 | 1109
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  | 328 | 328 | 328 | 125
[NAME] |  |  |  | 0 |  | 0 |  | 1475 | 1475 | 1475 | 1475 | 1475 | 1475 | 1475 | 1475 | 1475 | 1475 | 1803 | 2131 | 2459 | 2584 |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 1475 | 1475 | 1475
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.5708204334365325 | 0.6977554179566563 | 0.8246904024767802 | 0.951625386996904 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 7 - 2- FLUSH & TEST PIPEWORK | 1079 | 132 | 947
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 6.525 | 0.5733397037744864 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 314 | 360 | 261 | 12
[NAME] |  |  |  | 0 |  | 0 |  | 132 | 132 | 132 | 132 | 132 | 132 | 132 | 132 | 132 | 446 | 806 | 1067 | 1079 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  | 0 | 57 | 1
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 132 | 189 | 190
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.1223354958294717 | 0.4133456904541242 | 0.7469879518072289 | 0.9888785912882299 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.1223354958294717 | 0.17516218721038 | 0.1760889712696942
WP 7 - 3- FLUSH & TEST PIPEWORK | 1284 | 129 | 1155
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 8.85 | 14.71571906354515 | 9.26899187768753 | 8.791208791208792 | 5.494505494505495 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 354 | 308 | 194 | 184 | 115
[NAME] |  |  |  | 0 |  | 0 |  | 129 | 129 | 129 | 129 | 129 | 129 | 129 | 129 | 129 | 129 | 129 | 483 | 791 | 985 | 1169 | 1284 |  | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 45 | 3
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 129 | 174 | 177
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.1004672897196262 | 0.3761682242990654 | 0.6160436137071651 | 0.7671339563862928 | 0.910436137071651 | 1 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.1004672897196262 | 0.1355140186915888 | 0.1378504672897196
WP 9 - 1- FLUSH & TEST PIPEWORK | 554 | 0 | 554
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 | 0.9077878643096035 | 3.870043000477783 | 8.361204013377927 | 9.555661729574773 | 3.774486383182035 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | 81 | 175 | 200 | 79
[NAME] |  |  |  | 0 |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | 100 | 275 | 475 | 554 |  | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.03429602888086643 | 0.1805054151624549 | 0.4963898916967509 | 0.8574007220216606 | 1 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
WP 9 - 2- FLUSH & TEST PIPEWORK | 253 | 0 | 253
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 1.05 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 17 | 69 | 125 | 42
[NAME] |  |  |  | 0 |  | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 |  | 17 | 86 | 211 | 253 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.06719367588932806 | 0.3399209486166008 | 0.83399209486166 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved %
FLUSH & TEST PIPEWORK OVERALL | 14686 | 0 | 12950
Projects Weekly No of Men |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 24.625 | 32.25035833731486 | 28.14142379359771 | 29.2403248924988 | 43.47826086956522 | 48.87720974677497 | 45.19827998088868 | 47.39608217869088 | 53.7505972288581 | 51.69612995699952 | 54.89727663640707
P3 Wkly Planned Hrs |  | 0 |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 17 | 383 | 813 | 985 | 675 | 589 | 612 | 910 | 1023 | 946 | 992 | 1125 | 1082 | 1149 | 1137 | 423 | 89 | 0
[NAME] |  |  |  | 0 |  | 0 |  | 1736 | 1736 | 1736 | 1736 | 1736 | 1736 | 1736 | 1736 | 1753 | 2136 | 2949 | 3934 | 4609 | 5198 | 5810 | 6720 | 7743 | 8689 | 9681 | 10806 | 11888 | 13037 | 14174 | 14597 | 14686
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  | 0 | 102 | 4
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 1736 | 1838 | 1842
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1182078169685415 | 0.1193653819964592 | 0.1454446411548413 | 0.2008034863134958 | 0.2678741658722593 | 0.3138363066866404 | 0.3539425303009669 | 0.3956148713060057 | 0.457578646329838 | 0.5272368241862999 | 0.591651913386899 | 0.6591992373689228 | 0.7358028053928912 | 0.8094784148168324 | 0.8877161922919787 | 0.9651368650415362 | 0.9939398066185483 | 1 | 0
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  |  |  |  |  |  | 0.1182078169685415 | 0.1251532071360479 | 0.1254255753779109
WP 1 - 1 - Pipework Erection + Pre Punching | 14801 |  |  | 1386 | 13415
Projects Weekly No of Men |  |  |  | 0.75375 | 0.75375 | 0.9157500000000001 | 1.85625 | 2.82175 | 2.82175 | 2.82175 | 2.82175 | 2.82175 | 2.92175 | 3.17175 | 3.17175 | 1.56875 | 0 | 27.05 | 27.05 | 29.275 | 26.175 | 30 | 30
P3 Wkly Planned Hrs |  | 485 | 12930 |  |  |  | 0 | 0 | 399 | 399 | 283 | 0 | 0 | 342 | 928 | 1082 | 944 | 1082 | 1082 | 1171 | 1047 | 1200 | 1200 | 954 | 837 | 703 | 191 | 172 | 11 | 0
[NAME] |  |  |  | 0 |  | 0 |  | 773 | 1172 | 1571 | 1854 | 1854 | 1854 | 2196 | 3124 | 4206 | 5150 | 6232 | 7314 | 8485 | 9532 | 10732 | 11932 | 12886 | 13723 | 14426 | 14617 | 14789 | 14800 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0
Wkly Expended Hrs |  |  | 0
Cumul Expended Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 437 | 679
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 773 | 1210 | 1889
Cumm Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.05222620093236943 | 0.07918383892980205 | 0.1061414769272346 | 0.1252618066346868 | 0.1252618066346868 | 0.1252618066346868 | 0.1483683534896291 | 0.2110668198094723 | 0.2841699885142896 | 0.3479494628741301 | 0.4210526315789473 | 0.4941558002837646 | 0.5732720762110668 | 0.64401053982839 | 0.7250861428281873 | 0.8061617458279846 | 0.8706168502128234 | 0.927167083305182 | 0.9746638740625634 | 0.9875684075400311 | 0.999189243970002 | 0.9999324369975001
Used % |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumm Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.05222620093236943 | 0.08175123302479562 | 0.1276265117221809
WP 1 - 2 - Pipework Erection + Pre Punching | 1338
Civil Weekly No of Men |  |  |  |  |  | 0 | 0.165 | 0.35925 | 0.35925 | 0.9792500000000001 | 1.0625 | 1.16675 | 1.49175 | 1.49175 | 1.902 | 0.8942500000000001 | 0 | 2.85 | 1.875 | 2.45 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 55 | 1159 | 0 | 0 |  |  |  | 116 | 156 | 81 | 0 | 0 | 91 | 213 | 202 | 137 | 114 | 75 | 98 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  |  | 0 | 0 |  | 0 | 55 | 171 | 327 | 408 | 408 | 408 | 499 | 712 | 914 | 1051 | 1165 | 1240 | 1338 |  |  |  |  |  | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  | 0
Cumul Used Hrs |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  |  | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 55 | 55 | 67
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.04110612855007474 | 0.1278026905829596 | 0.2443946188340807 | 0.304932735426009 | 0.304932735426009 | 0.304932735426009 | 0.3729446935724963 | 0.5321375186846039 | 0.6831091180866966 | 0.7855007473841554 | 0.8707025411061285 | 0.9267563527653214 | 1 |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 |  |  |  |  |  | 0
Achieved % |  |  | 0 | 0 |  |  |  | 0.04110612855007474 | 0.04110612855007474 | 0.05007473841554559
WP 1 - 3 - Pipework Erection + Pre Punching | 2885
Piping Weekly No of Men |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  | 2.0755 | 0.845 | 0 | 10.45 | 12.15 | 11.35 | 8.175 | 8.3
P3 Wkly Planned Hrs |  | 690 | 670 | 0 | 0 |  |  |  |  |  | 28 |  |  | 33 | 161 | 239 | 291 | 418 | 486 | 454 | 327 | 332 | 100 | 16
[NAME] |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 28 | 28 | 28 | 61 | 222 | 461 | 752 | 1170 | 1656 | 2110 | 2437 | 2769 | 2869 | 2885 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0 | 0
Cumul Expended Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.009705372616984401 | 0.009705372616984401 | 0.009705372616984401 | 0.02114384748700173 | 0.07694974003466204 | 0.159792027729636 | 0.2606585788561525 | 0.4055459272097054 | 0.574003466204506 | 0.7313691507798961 | 0.8447140381282495 | 0.959792027729636 | 0.9944540727902946 | 1 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 2.1 - Pipework Erection + Pre Punching | 10778
Piping Weekly No of Men |  |  | 20.93 | 0 | 0
P3 Wkly Planned Hrs |  | 45603 | 5214 | 0 |  |  |  |  | 362 | 362 | 167 | 0 | 0 | 167 | 362 | 362 | 315 | 362 | 362 | 365 | 411 | 472 | 472 | 472 | 411 | 425 | 96 | 86 | 28 | 0 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 4719 | 5081 | 5443 | 5610 | 5610 | 5610 | 5777 | 6139 | 6501 | 6816 | 7178 | 7540 | 7905 | 8316 | 8788 | 9260 | 9732 | 10143 | 10568 | 10664 | 10750 | 10778 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 455 | 309
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 4719 | 5174 | 5483
Planned % |  |  | 0 | 0 | 0 |  | 0 | 0.4378363332714789 | 0.4714232696233067 | 0.5050102059751346 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.535999257747263 | 0.5695861940990907 | 0.6031731304509186 | 0.6323993319725366 | 0.6659862683243645 | 0.6995732046761922 | 0.7334384858044164 | 0.7715717201707182 | 0.8153646316570793 | 0.8591575431434404 | 0.9029504546298015 | 0.9410836889961032 | 0.9805158656522546 | 0.9894228984969382 | 0.9974021154203007 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 |  | 0.4378363332714789 | 0.480051957691594 | 0.5087214696604194
WP 2.2 - Pipework Erection + Pre Punching | 20644
P3  Wkly Avge No. Men |  |  | 0 |  |  |  |  |  |  |  | 0.35 | 0.33325 | 0.31675 | 0.25 | 0.5 | 0.25 | 0 | 25.65 | 25.65 | 26.025 | 22.8 | 25.85
P3 Wkly Planned Hrs |  | 6314 | 12365 | 0 |  |  |  |  | 886 | 886 | 409 | 0 | 0 | 409 | 972 | 1008 | 880 | 1026 | 1026 | 1041 | 912 | 1034 | 1017 | 1012 | 855 | 458 | 64 | 53 | 55 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 6641 | 7527 | 8413 | 8822 | 8822 | 8822 | 9231 | 10203 | 11211 | 12091 | 13117 | 14143 | 15184 | 16096 | 17130 | 18147 | 19159 | 20014 | 20472 | 20536 | 20589 | 20644 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  |  |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 684 | 573 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Achieved Hrs |  |  |  |  |  |  |  | 6641 | 7325 | 7898
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.3216915326487115 | 0.3646095717884131 | 0.4075276109281147 | 0.4273396628560356 | 0.4273396628560356 | 0.4273396628560356 | 0.4471517147839566 | 0.4942356132532455 | 0.5430633598139896 | 0.5856907576051152 | 0.6353904282115869 | 0.6850900988180585 | 0.7355163727959698 | 0.7796938577795001 | 0.8297810501840729 | 0.8790447587676807 | 0.9280662662274753 | 0.969482658399535 | 0.9916682813408254 | 0.9947684557256345 | 0.9973357876380546 | 1 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.3216915326487115 | 0.3548246463863592 | 0.3825808951753536
WP 2.3 - Pipework Erection + Pre Punching | 16076
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 1895 | 12673 | 0 |  |  |  |  | 658 | 658 | 311 | 0 | 0 | 359 | 778 | 778 | 711 | 861 | 989 | 1120 | 1022 | 1171 | 1216 | 1231 | 1074 | 390 | 135 | 62 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 2552 | 3210 | 3868 | 4179 | 4179 | 4179 | 4538 | 5316 | 6094 | 6805 | 7666 | 8655 | 9775 | 10797 | 11968 | 13184 | 14415 | 15489 | 15879 | 16014 | 16076 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
UN  Assigned Hours
Wkly Achieved Hrs |  |  |  | 0 |  | 0 |  |  | 663 | 511
Cumul Achieved Hrs |  |  |  |  |  |  |  | 2552 | 3215 | 3726
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1587459567056482 | 0.1996765364518537 | 0.2406071161980592 | 0.2599527245583478 | 0.2599527245583478 | 0.2599527245583478 | 0.2822841502861408 | 0.3306792734511073 | 0.3790743966160737 | 0.4233018163722319 | 0.4768599154018413 | 0.5383801940781289 | 0.6080492659865638 | 0.6716222941030107 | 0.744463796964419 | 0.8201045036078627 | 0.8966782781786514 | 0.9634859417765613 | 0.9877457078875342 | 0.9961433192336402 | 1 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1587459567056482 | 0.1999875590943021 | 0.2317740731525255
WP 7.1 - Pipework Erection + Pre Punching | 17558
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 2177 | 2292 | 0 | 0 |  |  | 0 | 19
[NAME] |  |  |  | 0 | 0 |  |  | 17539 | 17558 | 17558 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138.5 | 77 | 106 | 105 | 115.5 | 58 | 19 | 35.5
Cumul Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138.5 | 215.5 | 321.5 | 426.5 | 542 | 600 | 619 | 654.5
Cumul Scope Change Hours Exp |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 90 | 156 | 285.5 | 388 | 494 | 537 | 611 | 725 | 843
Wkly Achieved Hrs |  |  |  | 0 |  |  |  |  | 1 | 5 |  |  |  |  |  |  |  |  |  |  | 1232.89 | 59.92999999999984 | 89.87000000000012 | 101.4299999999998 | 119.71 | 46.75 | 14.21000000000004 | 36.10000000000014
Cumul Achieved Hrs |  |  |  |  |  |  |  | 17523 | 17524 | 17529 |  |  |  |  |  |  |  |  |  |  | 1232.89 | 1292.82 | 1382.69 | 1484.12 | 1603.83 | 1650.58 | 1664.79 | 1700.89
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9989178721950108 | 1 | 1 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 339 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.06042757417102967 | 0.09402268760907505 | 0.1402705061082024 | 0.1860820244328098 | 0.2364746945898778 | 0.2617801047120419 | 0.2700698080279232 | 0.2855584642233857
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.99800660667502 | 0.9980635607700193 | 0.9983483312450165 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.5379101221640489 | 0.5640575916230366 | 0.6032678883071554 | 0.647521815008726 | 0.6997513089005235 | 0.7201483420593368 | 0.726348167539267 | 0.7420986038394416
WP 7.2 - Pipework Erection + Pre Punching | 7765 | 7003 | 57 | was 7765
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  |  | 0 | 0 |  |  |  |  | 148 | 67 | 0
[NAME] |  |  | 0 | 0 |  |  |  | 7609 | 7757 | 7824 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | 29 | 64 | 6 | 41.75 | 43 | 4 | 0 | 0 | 0 | 3
Cumul Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | 67 | 131 | 137 | 178.75 | 221.75 | 225.75 | 225.75 | 225.75 | 225.75 | 1401
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  | 58.5 | 161 | 230.5 | 346 | 412 | 502.5 | 639.5 | 752.5 | 839.5 | 1002.5 | 1133
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 45 | 64 |  |  |  | 0 | 0 | 0 | 0 |  |  |  | 1159.44 | 21.64999999999986 | 1.200000000000045 | 133.3900000000001 | 0 | 0 | 0 | 7.3599999999999
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 7550 | 7595 | 7659 |  |  |  |  |  |  |  |  |  |  | 1159.44 | 1181.09 | 1182.29 | 1315.68 | 1315.68 | 1315.68 | 1315.68 | 1323.04
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9725204498977505 | 0.9914366053169734 | 1 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0.003955696202531646 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.02848575712143928 | 0.05022488755622189 | 0.09820089955022489 | 0.1026986506746627 | 0.1339955022488756 | 0.1662293853073463 | 0.1692278860569715 | 0.1692278860569715 | 0.1692278860569715 | 0.1692278860569715 | 1.050224887556222
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9723116548615582 | 0.9781068898905344 | 0.986349001931745 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.8691454272863569 | 0.8853748125937031 | 0.8862743628185906 | 0.9862668665667167 | 0.9862668665667167 | 0.9862668665667167 | 0.9862668665667167 | 0.991784107946027
WP 7.3 - Pipework Erection + Pre Punching | 9235 | 6812 | 1514
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 652 | 590 | 346 | 0 | 0 | 95 | 169 | 86 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 7297 | 7949 | 8539 | 8885 | 8885 | 8885 | 8980 | 9149 | 9235 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  | 0 | 218 | 349 |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  | 7297 | 7297 | 7515 | 7864
Planned % |  |  | 0 | 0 | 0 | 0 |  | 0.7901461829994586 | 0.8607471575527883 | 0.9246345425013536 | 0.9621007038440714 | 0.9621007038440714 | 0.9621007038440714 | 0.9723876556578235 | 0.9906876015159718 | 1 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  |  | 0.7901461829994586 | 0.7901461829994586 | 0.8137520303194369 | 0.8515430427720628 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 9.1 - Pipework Erection + Pre Punching | 4004 | 512 | 3099
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 253 | 284 | 131 | 0 | 0 | 131 | 284 | 284 | 248 | 284 | 290 | 347 | 361 | 338 | 58 | 0
[NAME] |  |  | 0 | 0 | 0 |  |  | 711 | 964 | 1248 | 1379 | 1379 | 1379 | 1510 | 1794 | 2078 | 2326 | 2610 | 2900 | 3247 | 3608 | 3946 | 4004 |  | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 |  | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 114 | 176
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 711 | 825 | 1001
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.1775724275724276 | 0.2407592407592408 | 0.3116883116883117 | 0.3444055944055944 | 0.3444055944055944 | 0.3444055944055944 | 0.3771228771228771 | 0.448051948051948 | 0.518981018981019 | 0.580919080919081 | 0.6518481518481518 | 0.7242757242757243 | 0.810939060939061 | 0.9010989010989011 | 0.9855144855144855 | 1 | 0 | 0 |  | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 |  | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.1775724275724276 | 0.206043956043956 | 0.25
WP 9.2 - Pipework Erection + Pre Punching | 1976 | 452 | 402 | was 1988
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 82 | 68 | 31 | 0 | 0 | 31 | 51 | 99 | 81 | 23
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 1522 | 1604 | 1672 | 1703 | 1703 | 1703 | 1734 | 1785 | 1884 | 1965 | 1988 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 121 | 144 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 1522 | 1643 | 1787
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.7655935613682092 | 0.806841046277666 | 0.8410462776659959 | 0.8566398390342053 | 0.8566398390342053 | 0.8566398390342053 | 0.8722334004024145 | 0.897887323943662 | 0.9476861167002012 | 0.988430583501006 | 1 |  | 0 |  |  |  |  |  | 0
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.770242914979757 | 0.8314777327935222 | 0.9043522267206477 |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0 |  | 0
OVERALL  - Pipework Erection + Pre Punching | 107060 | 452 | 402
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 3575 | 3470 | 1787 | 0 | 0 | 1658 | 3918 | 4140 | 3607 | 4170 | 4310 | 4596 | 4080 | 4547 | 4063 | 3685 | 3177 | 1976 | 486 | 373 | 94 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 49410 | 52985 | 56455 | 58242 | 58242 | 58242 | 59900 | 63818 | 67958 | 71565 | 75735 | 80045 | 84641 | 88721 | 93268 | 97331 | 101016 | 104193 | 106169 | 106655 | 107028 | 107122 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 2738 | 2822 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 49418 | 52156 | 54978
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.461249789959112 | 0.4946229532682362 | 0.5270159257668826 | 0.5436978398461567 | 0.5436978398461567 | 0.5436978398461567 | 0.5591755195011295 | 0.5957506394578145 | 0.6343981628423666 | 0.6680700509699221 | 0.7069976288717537 | 0.7472321278542223 | 0.7901364799014208 | 0.8282238942514143 | 0.8706708239203899 | 0.9085995407105917 | 0.9429995705830735 | 0.9726573439629581 | 0.9911036015010922 | 0.995640484681018 | 0.999122495845858 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.4616261256211934 | 0.4872024810372529 | 0.5135635018495684
WP 7.1 - M & P Mechanical Completions of Sys | 915 | 915 | 187
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 30 | 59 | 44 | 34 | 20
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 728 | 758 | 817 | 861 | 895 | 915 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 23 | 2 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 728 | 751 | 753
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.7956284153005464 | 0.8284153005464481 | 0.892896174863388 | 0.940983606557377 | 0.9781420765027322 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.7956284153005464 | 0.8207650273224044 | 0.8229508196721311
WP 7.2 - M & P Mechanical Completions of Sys | 382 | 915 | 187
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 19 | 53 | 56 | 50 | 36 | 27 | 25 | 2
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 114 | 133 | 186 | 242 | 292 | 328 | 355 | 380 | 382 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 40 | 34 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 114 | 154 | 188
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.2984293193717277 | 0.3481675392670157 | 0.4869109947643979 | 0.6335078534031413 | 0.7643979057591623 | 0.8586387434554974 | 0.9293193717277487 | 0.9947643979057592 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.2984293193717277 | 0.4031413612565445 | 0.4921465968586388
WP 9.1 - M & P Mechanical Completions of Sys | 196 | 915 | 187
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 23 | 166 | 7
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 23 | 189 | 196 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.1173469387755102 | 0.9642857142857143 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 |  | 0 |  | 0 |  | 0
WP 9.2 - M & P Mechanical Completions of Sys | 90
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 17 | 73 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 17 | 90 |  | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.1888888888888889 | 1 |  | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 |  | 0 |  | 0 |  | 0
WP 1.1,2,3,4 - M & P Mechanical Completions of Sys | 1198
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 |  |  |  | 60 | 174 | 223 | 374 | 280 | 87
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 60 | 234 | 457 | 831 | 1111 | 1198 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0.05008347245409015 | 0.1953255425709516 | 0.3814691151919866 | 0.6936560934891486 | 0.9273789649415692 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 |  | 0 |  | 0 |  | 0
WP 2.1,2,3, - M & P Mechanical Completions of Sys | 2722
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 |  |  | 20 | 184 | 457 | 570 | 837 | 548 | 106
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 20 | 204 | 661 | 1231 | 2068 | 2616 | 2722 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0.007347538574577516 | 0.07494489346069066 | 0.2428361498897869 | 0.4522409992652461 | 0.7597354886113152 | 0.9610580455547392 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 |  | 0 |  | 0 |  | 0
- M & P Mechanical Completions of Sys | 5503
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 36 | 126 | 86 | 109 | 80 | 61 | 68 | 168 | 27 | 244 | 631 | 793 | 1211 | 828 | 193 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 842 | 0 |  | 86 | 195 | 275 | 336 | 404 | 572 | 599 | 843 | 1474 | 2267 | 3478 | 4306 | 4499 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 0 | 63 | 36 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 842 | 905 | 941
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0.1530074504815555 | 0 | 0 | 0.0156278393603489 | 0.03543521715427948 | 0.04997274214065055 | 0.0610576049427585 | 0.0734145011811739 | 0.1039433036525532 | 0.1088497183354534 | 0.1531891695438851 | 0.267853897873887 | 0.4119571143012902 | 0.6320188987824823 | 0.7824822823914228 | 0.817554061421043
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.1530074504815555 | 0.1644557514083227 | 0.1709976376521897
WP 1.1 OVERALL | 17247 | 452 | 402
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 399 | 399 | 283 | 0 | 0 | 342 | 928 | 1082 | 944 | 1082 | 1082 | 1171 | 1047 | 1211 | 1378 | 1132 | 992 | 927 | 526 | 473 | 346 | 427 | 155 | 99 | 49 | 0
[NAME] |  |  | 0 | 56728 | 56728 | 56728 |  | 773 | 1172 | 1571 | 1854 | 1854 | 1854 | 2196 | 3124 | 4206 | 5150 | 6232 | 7314 | 8485 | 9532 | 10743 | 12121 | 13253 | 14245 | 15172 | 15698 | 16171 | 16517 | 16944 | 17099 | 17198 | 17247 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.04481938887922537 | 0.06795384704586305 | 0.09108830521250072 | 0.1074969559923465 | 0.1074969559923465 | 0.1074969559923465 | 0.1273264915637502 | 0.1811329506580855 | 0.2438684988693686 | 0.2986026555342958 | 0.361338203745579 | 0.4240737519568621 | 0.4919696179045631 | 0.5526758276801763 | 0.6228909375543573 | 0.7027888908215921 | 0.7684234939409752 | 0.8259407433176784 | 0.8796892213138516 | 0.9101872789470633 | 0.9376123383776889 | 0.9576737983417406 | 0.9824317272569143 | 0.9914187974720241 | 0.9971589261900621 | 1
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 |  | 0 |  | 0 |  | 0
WP 1 - 2 - OVERALL | 1338
Civil Weekly No of Men |  |  |  |  |  | 0 | 0.165 | 0.35925 | 0.35925 | 0.9792500000000001 | 1.0625 | 1.16675 | 1.49175 | 1.49175 | 1.902 | 0.8942500000000001 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 55 | 1159 | 0 | 0 |  |  |  | 163 | 78 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  |  | 0 | 0 |  | 0 | 55 | 218 | 296 | 296 | 296 | 296 | 296 | 296 | 296 | 296 | 296 | 296 | 296 |  |  |  |  |  | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  | 0 |  |  | 0
Cumul Used Hrs |  |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  |  | 12 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 55 | 55 | 67
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.04110612855007474 | 0.1629297458893871 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 | 0.2212257100149477 |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 |  |  |  |  |  | 0
Achieved % |  |  | 0 | 0 |  |  |  | 0.04110612855007474 | 0.04110612855007474 | 0.05007473841554559
WP 1 - 3 - OVERALL | 2885
Piping Weekly No of Men |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  | 2.0755 | 0.845 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 690 | 670 | 0 | 0 |  |  |  |  |  | 28 |  |  | 95 | 169 | 86 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 28 | 28 | 28 | 123 | 292 | 378 | 378 | 378 | 378 | 378 | 378 | 378 | 378 | 378 |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Expended Hrs |  |  | 0 | 0
Cumul Expended Hrs |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.009705372616984401 | 0.009705372616984401 | 0.009705372616984401 | 0.04263431542461005 | 0.101213171577123 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 | 0.1310225303292894 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 2.1 - OVERALL | 10778
Piping Weekly No of Men |  |  | 20.93 | 0 | 0
P3 Wkly Planned Hrs |  | 45603 | 5214 | 0 |  |  |  |  | 362 | 362 | 167 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.15 | 1.575 | 2.825 | 3.825 | 1.45 | 0 | 0 | 0 | 0 | 0 | 28 | 0 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 4719 | 5081 | 5443 | 5610 | 5610 | 5610 | 5610 | 5610 | 5610 | 5610 | 5610 | 5610.15 | 5611.724999999999 | 5614.549999999999 | 5618.374999999999 | 5619.824999999999 | 5619.824999999999 | 5619.824999999999 | 5619.824999999999 | 5619.824999999999 | 5619.824999999999 | 5647.824999999999 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Scope Change Hours Exp
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 455 | 309
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 4719 | 5174 | 5483
Planned % |  |  | 0 | 0 | 0 |  | 0 | 0.4378363332714789 | 0.4714232696233067 | 0.5050102059751346 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205047318611987 | 0.5205186491000185 | 0.5206647801076266 | 0.5209268881053998 | 0.5212817776953051 | 0.5214163110038967 | 0.5214163110038967 | 0.5214163110038967 | 0.5214163110038967 | 0.5214163110038967 | 0.5214163110038967 | 0.5240141955835961 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  | 0 |  | 0.4378363332714789 | 0.480051957691594 | 0.5087214696604194
WP 2.2 - OVERALL | 20644
P3  Wkly Avge No. Men |  |  | 0 |  |  |  |  |  |  |  | 0.35 | 0.33325 | 0.31675 | 0.25 | 0.5 | 0.25 | 0 | 0 | 0 | 0 | 0 | 0
P3 Wkly Planned Hrs |  | 6314 | 12365 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 53 | 0 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6641 | 6694 | 6694 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  |  |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0
Cumul Achieved Hrs |  |  |  |  |  |  |  | 6641 | 6641 | 6641
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115 | 0.3242588645611316 | 0.3242588645611316 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.3216915326487115 | 0.3216915326487115 | 0.3216915326487115
WP 2.3 - OVERALL | 16076
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 1895 | 12673 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  |  | 0 | 0 | 0 |  | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 | 2552 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
UN  Assigned Hours
Wkly Achieved Hrs |  |  |  | 0 |  | 0 |  |  | 0 | 0
Cumul Achieved Hrs |  |  |  |  |  |  |  | 2552 | 0 | 0
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 | 0.1587459567056482 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.1587459567056482 | 0 | 0
WP 7.1 - OVERALL | 17558
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 2177 | 2292 | 0 | 0 |  |  | 0 | 99
[NAME] |  |  |  | 0 | 0 |  |  | 17539 | 17638 | 17638 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138.5 | 77 | 106 | 105 | 115.5 | 58 | 19 | 35.5
Cumul Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 138.5 | 215.5 | 321.5 | 426.5 | 542 | 600 | 619 | 654.5
Cumul Scope Change Hours Exp |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 90 | 156 | 285.5 | 388 | 494 | 537 | 611 | 725 | 843
Wkly Achieved Hrs |  |  |  | 0 |  |  |  |  | 1 | 5 |  |  |  |  |  |  |  |  |  |  | 1232.89 | 59.92999999999984 | 89.87000000000012 | 101.4299999999998 | 119.71 | 46.75 | 14.21000000000004 | 36.10000000000014
Cumul Achieved Hrs |  |  |  |  |  |  |  | 17523 | 17524 | 17529 |  |  |  |  |  |  |  |  |  |  | 1232.89 | 1292.82 | 1382.69 | 1484.12 | 1603.83 | 1650.58 | 1664.79 | 1700.89
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9989178721950108 | 1.004556327599955 | 1.004556327599955 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 339 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.06042757417102967 | 0.09402268760907505 | 0.1402705061082024 | 0.1860820244328098 | 0.2364746945898778 | 0.2617801047120419 | 0.2700698080279232 | 0.2855584642233857
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.99800660667502 | 0.9980635607700193 | 0.9983483312450165 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.5379101221640489 | 0.5640575916230366 | 0.6032678883071554 | 0.647521815008726 | 0.6997513089005235 | 0.7201483420593368 | 0.726348167539267 | 0.7420986038394416
WP 7.2 - OVERALL | 7765 | 7003 | 57 | was 7765
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  |  | 0 | 0 |  |  |  |  | 0 | 0 | 0
[NAME] |  |  | 0 | 0 |  |  |  | 7609 | 7609 | 7609 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | 29 | 64 | 6 | 41.75 | 43 | 4 | 0 | 0 | 0 | 3
Cumul Used Hrs |  |  | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 38 | 67 | 131 | 137 | 178.75 | 221.75 | 225.75 | 225.75 | 225.75 | 225.75 | 1401
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  | 58.5 | 161 | 230.5 | 346 | 412 | 502.5 | 639.5 | 752.5 | 839.5 | 1002.5 | 1133
Wkly Achieved Hrs |  |  | 0 |  |  |  |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 | 0 |  |  |  | 1159.44 | 21.64999999999986 | 1.200000000000045 | 133.3900000000001 | 0 | 0 | 0 | 7.3599999999999
Cumul Achieved Hrs |  |  | 0 |  |  |  |  | 7550 | 7595 | 7659 |  |  |  |  |  |  |  |  |  |  | 1159.44 | 1181.09 | 1182.29 | 1315.68 | 1315.68 | 1315.68 | 1315.68 | 1323.04
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9725204498977505 | 0.9725204498977505 | 0.9725204498977505 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0.003955696202531646 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.02848575712143928 | 0.05022488755622189 | 0.09820089955022489 | 0.1026986506746627 | 0.1339955022488756 | 0.1662293853073463 | 0.1692278860569715 | 0.1692278860569715 | 0.1692278860569715 | 0.1692278860569715 | 1.050224887556222
Achieved % |  |  | 0 | 0 | 0 | 0 | 0 | 0.9723116548615582 | 0.9781068898905344 | 0.986349001931745 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0.8691454272863569 | 0.8853748125937031 | 0.8862743628185906 | 0.9862668665667167 | 0.9862668665667167 | 0.9862668665667167 | 0.9862668665667167 | 0.991784107946027
WP 7.3 - OVERALL | 9235 | 6812 | 1514
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 7297 | 7297 | 7297 | 7297 | 7297 | 7297 | 7297 | 7297 | 7297 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  | 7297 | 7297 | 7515 | 7864
Planned % |  |  | 0 | 0 | 0 | 0 |  | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 | 0.7901461829994586 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Used % |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0
Achieved % |  |  | 0 | 0 |  |  | 0.7901461829994586 | 0.7901461829994586 | 0.8137520303194369 | 0.8515430427720628 |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
WP 9.1 - OVERALL | 4004 | 512 | 3099
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 |  |  | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 | 711 |  | 0 | 0 | 0 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0
Cumul Used Hrs |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 |  | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0
Wkly Achieved Hrs |  |  | 0 | 0 |  |  |  |  | 0 | 0
Cumul Achieved Hrs |  |  | 0 | 0 |  |  |  | 711 | 711 | 711
Planned % |  |  | 0 | 0 |  | 0 | 0 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276 | 0 | 0 |  | 0
Used % |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  | 0 |  | 0
Achieved % |  |  | 0 | 0 | 0 | 0 |  | 0.1775724275724276 | 0.1775724275724276 | 0.1775724275724276
WP 9.2 - OVERALL | 1976 | 452 | 402 | was 1988
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 | 1522 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 |  |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 1522 | 1522 | 1522
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 | 0.7655935613682092 |  | 0 |  |  |  |  |  | 0
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.770242914979757 | 0.770242914979757 | 0.770242914979757 |  |  |  |  |  |  |  |  |  |  | 0 |  | 0 |  | 0 |  | 0
OVERALL  - WP | 107060 | 452 | 402
P3  Wkly Avge No. Men
P3 Wkly Planned Hrs |  | 0 | 0 | 0 |  |  |  |  | 1078 | 1057 | 774 | 296 | 296 | 733 | 1393 | 1464 | 1240 | 1378 | 1378.15 | 1468.575 | 1049.825 | 1214.825 | 1379.45 | 1132 | 992 | 927 | 526 | 526 | 374 | 427
[NAME] |  |  | 0 | 0 | 0 | 0 |  | 49410 | 50488 | 51545 | 52319 | 52615 | 52911 | 53644 | 55037 | 56501 | 57741 | 59119 | 60497.15 | 61965.725 | 63015.55 | 64230.37499999999 | 65609.825 | 66741.825 | 67733.825 | 68660.825 | 69186.825 | 69712.825 | 70086.825 |  | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0 | 0
Wkly Used Hrs |  |  | 0 | 0 | 0
Cumul Used Hrs |  |  | 0 | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 | 0 | 0 | 0 |  | 0 | 0
Cumul Scope Change Hours Exp |  |  | 0 | 0 | 0 | 0 | 0 | 0 |  |  |  |  |  |  | 0
Wkly Achieved Hrs |  |  | 0 | 0 | 0 |  |  |  | 0 | 0 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0 |  | 0
Cumul Achieved Hrs |  |  | 0 | 0 | 0 |  |  | 49418 | 49418 | 49418
Planned % |  |  | 0 | 0 | 0 | 0 | 0 | 0.461249789959112 | 0.4713130822800172 | 0.4811803364388267 | 0.4884057429846344 | 0.4911689475551241 | 0.4939321521256138 | 0.5007748174978063 | 0.5137786822501447 | 0.5274453426933776 | 0.5390209294075914 | 0.5518847669012901 | 0.5647500046675753 | 0.5784593734246933 | 0.5882596478781202 | 0.5996002221765836 | 0.6124775956386176 | 0.6230449860906256 | 0.6323054554619966 | 0.6409591400459289 | 0.6458694292488938 | 0.6507797184518586 | 0.6542710647672747
Used % |  |  | 0
Achieved % |  |  | 0 | 0 | 0 |  |  | 0.4616261256211934 | 0.4616261256211934 | 0.4616261256211934