Spreadsheet: 770711d1646231926-dropdown-list-or-similar-for-long-strings-of-text-ce-clauses
Sheet: CL

 | 60.1.1 The Project Manager gives an instruction changing the Works Information
 | 60.1.2 The Employer does not allow access to and use of a part of the site by the later of its access date and the date shown on the Accepted Programme
 | 60.1.3 The Employer does not provide something which he is to provide by the date for providing it as shown on the Accepted Programme
 | 60.1.4 The Project Manager gives an instruction to stop or not to start any work or to change a key date
 | 60.1.5 The Employer or others;                                                                                                                                                                     do not work within the times shown on the Accepted Programme                                                                                                        do not work within the conditions stated in the Works Information                                                                                                     carry out works on the site that is not stated in the Works Information
 | Carry out work on the site that is not stated in the Works Information
 | 60.1.6 The Project Manager or the [NAME] does not reply to a communication from the Contractor within the period required by this contract
 | 60.1.7 The Project Manager gives an instruction for dealing with an object of value or of historical or other interest found within the Site
 | 60.1.8 The Project Manager or [NAME] changes a decision which he has previously communicated to the Contractor
 | 60.1.9 The Project Manager withholds an acceptance (other than acceptance of a quotation for acceleration or for not correcting a Defect) for a reason not stated in this contract.
 | 60.1.10 The Supervisor instructs the Contractor to search for a Defect and no Defect is found unless the search is needed only because the Contractor gave insufficient notice of doing work obstructing a required test or inspection
 | 60.1.11 A test or inspection done by the [NAME] causes unnecessary delay.
 | 60.1.12 The Contractor encounters physical conditions which      are within the site      are not weather conditions and      an experienced contractor would have judged at the Contract Date to have such a small chance of occurring that it would have been unreasonable for him to have allowed for them.
 | 60.1.13 A weather measurement is recorded
 | 60.1.14 An event which is an Employers risk stated in this contract.
 | 60.1.15 The Project Manager certifies take over of a part of the works before both Completion and the Completion Date
 | 60.1.16 The Employer does not provide materials, facilities and samples for tests and inspections stated in the Works Information.
 | 60.1.17 The Project Manager notifies a correction to an assumption which he has stated about a compensation event.
 | 60.1.18 A breach of contract by the Employer which is not one of the other compensation events in this contract.
 | 60.1.19 An event which                                                                                                                                                                                                                                                                                   stops the Contractor completing the works or                                                                                                                                              stops the Contractor completing the works by the date shown on the Accepted Programme                                         and which                                                                                                                                                                                                               neither party could prevent                                                                                                                                                                                an experience contractor would have judged at the Contract Date to have such a small chance of occurring that it would have been unreasonable for him to have allowed for it and                                                                                           is not one of the other compensation events stated in this contract.