Spreadsheet: 153739d1336035721-networkdays-formula-complete-ps-2012
Sheet: Status

Status | Date Submitted | Prefix | Job No | Site | Customer | Project Engineer / Manager | Scope of work | Min People | Actual People | Budget Hours | Actual Hours | Field of work | Start Date |  | Finish Date | Comments / Additional Information |  |  | start | yymm
[NAME] | 2012-02-21 00:00:00 | A | A16565 | WANTAGE, OXON | MACDERMID AUTOTYPE | A.ALCOCK | INSTALL 3 OFF LEL ANALYSERS | 1 |  | 8 |  | MECHANICAL | 2012-02-27 00:00:00 |  | 2012-03-02 00:00:00 | PRESSURE TESTING
[NAME] | 2012-02-21 00:00:00 | A | A16565 | WANTAGE, OXON | MACDERMID AUTOTYPE | A.ALCOCK | INSTALL 3 OFF LEL ANALYSERS | 1 |  | 40 |  | SITE ELECTRICAL | 2012-03-12 00:00:00 |  | 2012-03-16 00:00:00 | CABLE PULLING, TERMINATE & CONNECT, IEE 16TH/17TH
[NAME] | 2012-02-21 00:00:00 | A | A16565 | WANTAGE, OXON | MACDERMID AUTOTYPE | A.ALCOCK | INSTALL 3 OFF LEL ANALYSERS | 1 |  | 40 |  | MECHANICAL SITE | 2012-03-12 00:00:00 |  | 2012-03-16 00:00:00 | TUBE INSTALLATION, PRESSURE TESTING
[NAME] | 2012-02-21 00:00:00 | A | A16565 | WANTAGE, OXON | MACDERMID AUTOTYPE | A.ALCOCK | INSTALL 3 OFF LEL ANALYSERS | 1 |  | 16 |  | COMMISSIONING | 2012-03-19 00:00:00 |  | 2012-03-20 00:00:00
[NAME] | 2012-02-08 00:00:00 |  | A16573 | OGS | COMBUSTION SOLUTIONS | [NAME] | 1 OFF SINGLE SYSTEM | 1 |  | 20 |  | ELECTRICAL | 2012-03-12 00:00:00
[NAME] |  |  | A16573 | OGS | COMBUSTION SOLUTIONS | [NAME] | 1 OFF SINGLE SYSTEM | 1 |  | 20 |  | MECHANICAL | 2012-03-12 00:00:00
[NAME] | 2012-04-05 00:00:00 | A | A16645 | RBS STONE | ERIKS | A.ALCOCK | INSTALLATION OF GAS DETECTOR & CONTROL PANEL | 1 |  | 10 |  | SITE ELECTRICAL | 2012-04-17 00:00:00 |  | 2012-04-18 00:00:00 | PULLING IN CABLES WORKING ALONGSIDE GARY FURNIVAL | PHOTO ID REQUIRED
 | 2012-03-30 00:00:00 | A | A16650 | EX WORKS | FT | [NAME] | ANALYSIS SYSTEM | 1 |  | 20 |  | ELECTRICAL | 2012-05-28 00:00:00 |  | 2012-06-01 00:00:00
 | 2012-03-30 00:00:00 | A | A16650 | EX WORKS | FT | [NAME] | ANALYSIS SYSTEM | 1 |  | 20 |  | MECHANICAL | 2012-05-28 00:00:00 |  | 2012-06-01 00:00:00
 | 2012-04-02 00:00:00 | A | A16658 | EX WORKS | FURNACE CONSTRUCTION | [NAME] | 2 OFF SINGLE ANALYSIS SYSTEM | 1 |  | 20 |  | ELECTRICAL | 2012-04-23 00:00:00 |  | 2012-05-04 00:00:00
[NAME] | 2012-02-08 00:00:00 |  | N14700/2816 | RYEHOUSE | NAT GRID | [NAME] | INSTALL HAND RAIL / BARRIERS | 1 |  | 8 |  | MECHANICAL | 2012-02-17 00:00:00 |  |  |  | 36V HAMMER DRILL, 1 1/2" TUBE CUTTER
[NAME] | 2012-02-13 00:00:00 |  | N16000 | LLANVETHERINE | NAT GRID | S.OWEN | GTA & TEST | 1 |  | 80 |  | ELECTRICAL | FEB |  | 2012-03-30 00:00:00 | INSPECT & TEST
[NAME] | 2012-02-13 00:00:00 |  | N16000 | SAPPERTON | NAT GRID | S.OWEN | GTA & TEST | 1 |  | 80 |  | ELECTRICAL | 2012-02-14 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-01-26 00:00:00 |  | A16554 | OGS | SIEMENS | [NAME] | 2 X MOBILE ANALYSIS RACK | 1 |  | 40 |  | MECHANICAL | 2012-02-22 00:00:00
[NAME] | 2012-01-26 00:00:00 |  | A16554 | OGS | SIEMENS | [NAME] | 2 X MOBILE ANALYSIS RACK | 1 |  | 40 |  | ELECTRICAL | 2012-02-22 00:00:00
 | 2012-04-02 00:00:00 | A | A16658 | EX WORKS | FURNACE CONSTRUCTION | [NAME] | 2 OFF SINGLE ANALYSIS SYSTEM | 1 |  | 20 |  | MECHANICAL | 2012-04-23 00:00:00 |  | 2012-05-04 00:00:00
[NAME] | 2012-02-17 00:00:00 | N | N14700 | RYEHOUSE | NATIONAL GRID | A.JORDAN | INSTALL HAND RAIL / BARRIERS | 1 |  | 5 |  | MECHANICAL SITE | 2012-03-08 00:00:00
[NAME] | 2011-12-06 00:00:00 |  | E16340 | CHINA | PILKINGTON | A.MOSS | 2 OFF CONTROL PANEL & 7 X JB | 1 |  | 160 |  | ELECTRICAL | 2011-12-12 00:00:00
[NAME] | 2011-11-22 00:00:00 |  | E16430 | CHINA | PILKINGTON | T.MOUNTFORD | DMT ELECTRIC OVENS BUILD & TEST | 2 |  | 1120 |  | ELECTRICAL | 2011-12-05 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH
[NAME] | 2011-11-22 00:00:00 |  | E16430 | CHINA | PILKINGTON | T.MOUNTFORD | DMT ELECTRIC OVENS BUILD & TEST | 2 |  | 1120 |  | MECHANICAL | 2011-12-05 00:00:00 |  |  | WELDING, PRESSURE TEST
[NAME] | 2012-10-21 00:00:00 | N | N15610 | TOWTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-01-11 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-10-21 00:00:00 | N | N15610 | TOWTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-03-01 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
[NAME] | 2012-10-21 00:00:00 | N | N15610 | BURLEY BANK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-02-08 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-10-21 00:00:00 | N | N15610 | BURLEY BANK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-03-15 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-03-23 00:00:00 | N | N14700 | KEADBY | NATIONAL GRID | C.MUTEN | COMPLETION OF ULTRASONIC RACK | 1 |  | 16 |  | ELECTRICAL | 2012-03-26 00:00:00 |  |  | N14700/1757
 | 2012-03-23 00:00:00 | N | N14700 | MEDWAY | NATIONAL GRID | C.MUTEN | COMPLETION OF ULTRASONIC RACK | 1 |  | 16 |  | ELECTRICAL | 2012-03-28 00:00:00 |  |  | N14700/2730
REV1 | 2012-04-23 00:00:00 | N | N14700 | STALLINGBOROUGH | NATIONAL GRID | C.MUTEN | ORIFICE PLATE METERING RACK | 1 |  | 160 |  | ELECTRICAL | 2012-11-01 00:00:00 |  | 2012-12-01 00:00:00 | N14700/1908
 | 2012-03-23 00:00:00 | N | N14700 | LITTLE BARFORD | NATIONAL GRID | C.MUTEN | ORIFICE PLATE METERING RACK | 1 |  | 40 |  | ELECTRICAL | 2012-03-30 00:00:00 |  |  | N14700/2826
[NAME] | 2012-04-04 00:00:00 | N | N15043 | SEABANK | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | MECHANICAL | 2012-05-21 00:00:00 |  | 2012-06-08 00:00:00
 | 2012-04-04 00:00:00 | N | N15043 | CIRENCESTER | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | MECHANICAL | 2012-06-04 00:00:00 |  | 2012-06-22 00:00:00
 | 2012-04-04 00:00:00 | N | N15043 | SEABANK | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE MECHANICAL | 2012-06-11 00:00:00 |  | 2012-06-15 00:00:00
 | 2012-04-04 00:00:00 | N | N15043 | CIRENCESTER | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE MECHANICAL | 2012-06-25 00:00:00 |  | 2012-06-29 00:00:00
 | 2012-04-02 00:00:00 | N | N15085 | DOWLAIS | WALES & WEST | C.MUTEN | FITTING OUT FWACV CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-08-03 00:00:00 |  | 2012-08-17 00:00:00
 | 2012-03-22 00:00:00 | N | N15087 | EASTON GREY | WALES & WEST | C.MUTEN | FITTING OUT CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-05-30 00:00:00 |  | 2012-06-15 00:00:00
 | 2012-04-02 00:00:00 | N | N15088 | [NAME] | WALES & WEST | C.MUTEN | FITTING OUT FWACV CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-09-10 00:00:00 |  | 2012-09-21 00:00:00
 | 2012-03-22 00:00:00 | N | N15089 | FIDDINGTON | WALES & WEST |  | FITTING OUT CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-06-25 00:00:00 |  | 2012-07-06 00:00:00 | N15089 - SAME AS N15388
 | 2012-04-02 00:00:00 | N | N15090 | LITTLETON DREW | WALES & WEST | C.MUTEN | FITTING OUT FWACV CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-07-02 00:00:00 |  | 2012-07-13 00:00:00
 | 2012-04-02 00:00:00 | N | N15093 | CIRENCESTER | WALES & WEST | C.MUTEN | FITTING OUT FWACV CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-08-24 00:00:00 |  | 2012-09-07 00:00:00
 | 2012-04-02 00:00:00 | N | N15095 | DYFFRYN CLYDACH | WALES & WEST | C.MUTEN | FITTING OUT FWACV CONTROL RACK | 1 |  | 80 |  | ELECTRICAL | 2012-08-06 00:00:00 |  | 2012-08-17 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | SEABANK | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | ELECTRICAL | 2012-05-21 00:00:00 |  | 2012-06-08 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | CIRENCESTER | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | ELECTRICAL | 2012-06-04 00:00:00 |  | 2012-06-22 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | SEABANK | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE ELECTRICAL | 2012-06-11 00:00:00 |  | 2012-06-15 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | CIRENCESTER | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE ELECTRICAL | 2012-06-25 00:00:00 |  | 2012-06-29 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | KENN | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | ELECTRICAL | 2012-07-02 00:00:00 |  | 2012-08-10 00:00:00
[NAME] | 2012-01-11 00:00:00 |  | N16010 | CORBY | NAT GRID | K.BROWN | INSTALLATION OF PANEL, 4 DP TRANSMITTER, PIPEWORK | 1 |  | 16 |  | SITE SUPERVISOR | 2012-02-20 00:00:00
[NAME] | 2012-01-11 00:00:00 |  | N16010 | CORBY | NAT GRID | K.BROWN | INSTALLATION OF PANEL, 4 DP TRANSMITTER, PIPEWORK | 1 |  | 16 |  | ELECTRICAL SITE | 2012-02-20 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT | MEGGER & CONTINUITY
[NAME] | 2012-01-11 00:00:00 |  | N16010 | CORBY | NAT GRID | K.BROWN | INSTALLATION OF PANEL, 4 DP TRANSMITTER, PIPEWORK | 1 |  | 16 |  | MECHANICAL SITE | 2012-02-20 00:00:00 |  |  | LIFTING & SLINGING, GSNP,PRESSURE TEST, COMPRESSION FITTINGS | DEAD WEIGHT TESTER, PRESSURE TEST EQUIPMENT
[NAME] | 2012-01-11 00:00:00 |  | N14700/1230 | PETERBOROUGH | NAT GRID | C.MUTEN | SITE INSTALLATION OF SUPERVISORY RACK, METERING TRANSMITTERS & CABLE | 1 |  | 200 |  | SITE SUPERVISOR | 2012-02-29 00:00:00
[NAME] | 2012-01-11 00:00:00 |  | N14700/1230 | PETERBOROUGH | NAT GRID | C.MUTEN | SITE INSTALLATION OF SUPERVISORY RACK, METERING TRANSMITTERS & CABLE | 2 |  | 400 |  | SITE ELECTRICAL | 2012-02-29 00:00:00 |  |  | CABLE PULLING, TERMINATE & CONNECT, IEE 16TH/17TH, COMPEX, HAZ AREA IS, GSNP
[NAME] | 2012-01-11 00:00:00 |  | N14700/1230 | PETERBOROUGH | NAT GRID | C.MUTEN | SITE INSTALLATION OF SUPERVISORY RACK, METERING TRANSMITTERS & CABLE | 1 |  | 48 |  | MECHANICAL SITE | AS REQUIRED |  |  | TUBE INSTALLATION, PRESSURE TESTING, GSNP
[NAME] | 2012-02-16 00:00:00 |  | N16000 | GOWKHALL | NAT GRID | S.OWEN | IRIS INSTALL PRE WORKS | 2 |  | 80 |  | LABOURER | 2012-02-28 00:00:00 |  |  | CABLE PULLING, DIGGING OUT SAND FROM DUCTS
 | 2012-04-04 00:00:00 | N | N15403 | KENN | WALES & WEST | C.MUTEN | COMPLETION OF BUILD | 1 |  | 40 |  | MECHANICAL | 2012-07-02 00:00:00 |  | 2012-08-10 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | KENN | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE ELECTRICAL | 2012-08-16 00:00:00 |  | 2012-08-22 00:00:00
 | 2012-04-04 00:00:00 | N | N15403 | KENN | WALES & WEST | C.MUTEN | SITE WORK - REMOVAL OF EXISTING & INSTALL NEW | 1 |  | 40 |  | SITE MECHANICAL | 2012-08-16 00:00:00 |  | 2012-08-22 00:00:00
[NAME] | 2012-10-21 00:00:00 | N | N15610 | GANSTEAD | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-02-29 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-10-21 00:00:00 | N | N15610 | PICKERING | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-03-14 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-10-21 00:00:00 | N | N15610 | LITTLE BURDON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-03-28 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-02-21 00:00:00 |  | N16006 | TREADDOW | NAT GRID | R.GILBANKS | INSTALL MODIFIED FLOOR PLATES, REPLACE LABELS & MCB LABELS | 1 |  | 8 |  | ELECTRICAL SITE | 2012-02-22 00:00:00 |  | 2012-02-22 00:00:00 | CABLE TERMINATIONS, IEEE 16/17TH, EQUIPMENT LIFTING & POSITIONING
[NAME] | 2012-02-21 00:00:00 |  | N16000 | GOWKHALL | NAT GRID | D.BENNETT | PANEL BUILD | 1 |  | 16 |  | ELECTRICAL | 2012-02-21 00:00:00 |  | 2012-02-24 00:00:00
[NAME] | 2012-02-29 00:00:00 |  | N16000 | GOOLE | NAT GRID | S.OWEN | FINAL COMPLETION OF KIOSK | 1 |  | 4 |  | ELECTRICAL | 2012-03-07 00:00:00 |  | 2012-03-09 00:00:00 | TO BE COMPLETED BY 9/3/12 FOR DISPATCH W/C 12/3/12
[NAME] | 2012-03-06 00:00:00 |  | N15023 | PARTINGTON | NAT GRID | N.MAGUIRE | REMOVE EXISTING EQUIPMENT FROM SITE | 2 |  | 16 |  | SITE ELECTRICAL | 2012-03-13 00:00:00 |  | 2012-03-14 00:00:00 | REMOVE UPS BATTERIES | NON SPARKING TOOLS
[NAME] | 2012-03-06 00:00:00 |  | N15023 | PARTINGTON | NAT GRID | N.MAGUIRE | REMOVE EXISTING EQUIPMENT FROM SITE | 2 |  | 16 |  | MECHANICAL SITE | 2012-03-13 00:00:00 |  | 2012-03-14 00:00:00
[NAME] | 2012-03-06 00:00:00 |  | N15023 | PARTINGTON | NAT GRID | N.MAGUIRE | SUPERVISE LIFT OF EQUIPMENT | 1 |  | 8 |  | SITE SUPERVISOR | 2012-03-15 00:00:00 |  | 2012-03-15 00:00:00 | SUPERVISE LONGTON CRANE LIFT
[NAME] | 2012-10-21 00:00:00 | N | N15610 | GANSTEAD | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-03-29 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
[NAME] | 2012-10-21 00:00:00 | N | N15610 | PICKERING | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-04-12 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
[NAME] | 2012-03-07 00:00:00 |  | N16000 | SAPPERTON | NAT GRID | R.LAW | HOOK UP GENERATOR TO WELFARE | 1 |  | 8 |  | SITE ELECTRICAL | 2012-03-12 00:00:00 |  | 2012-03-12 00:00:00 | SCO91 TO TAKE OUT DELIVERY PERMIT
 | 2012-10-21 00:00:00 | N | N15610 | PANNAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-04-18 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15610 | LITTLE BURDON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-05-03 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
[NAME] | 2012-03-21 00:00:00 |  | N16007 | TIRLEY | MURPHYS | R.LAW | SWAP OUT HMI | 1 |  | 6 |  | SITE ELECTRICAL | 2012-03-22 00:00:00 |  | 2012-03-22 00:00:00 | GSNP, STEVE PRITCHARD ON METHOD STATEMENT
 | 2012-10-21 00:00:00 | N | N15610 | PAULL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-05-09 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15610 | PANNAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-05-24 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15611 | PAULL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-06-14 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15612 | COWPEN BEWLEY | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-05-30 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15613 | COWPEN BEWLEY | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-07-05 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15614 | ELTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-06-20 00:00:00 |  |  | INSPECT & TEST
[NAME] | 2012-03-26 00:00:00 |  | N16000 | GOOLE | NAT GRID | R.LAW | SECURE RTU KIOSK | 1 |  | 8 |  | MECHANICAL SITE | 2012-03-27 00:00:00 |  | 2012-03-27 00:00:00 | 4 HOLDING DOWN PLATES & BOLTS
WIP | 2012-03-28 00:00:00 |  | N16000 | LLANVETHERINE | NATIONAL GRID | D.BENNETT | IRIS RTU TYPE A | 1 |  | 80 |  | ELECTRICAL | 2012-03-28 00:00:00 |  | 2012-04-10 00:00:00
WIP | 2012-03-28 00:00:00 |  | N16000 | LLANVETHERINE | NATIONAL GRID | D.BENNETT | IRIS RTU KIOSK | 1 |  | 80 |  | ELECTRICAL | 2012-04-02 00:00:00 |  | 2012-04-20 00:00:00
 | 2012-10-21 00:00:00 | N | N15615 | ELTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-07-19 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15616 | WETHERAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-07-04 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15617 | WETHERAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-08-02 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15618 | SALTWICK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-07-18 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15619 | SALTWICK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-08-16 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-10-21 00:00:00 | N | N15620 | BISHOP AUCKLAND | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-08-01 00:00:00 |  |  | INSPECT & TEST
 | 2012-10-21 00:00:00 | N | N15621 | BISHOP AUCKLAND | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 15 |  | SITE ELECTRICAL | 2012-08-30 00:00:00 |  |  | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
WIP | 2012-04-05 00:00:00 | N | N15868 | GOWKHALL | NATIONAL GRID | C.MUTEN | SITE INSTALLATION OF ULTRASONIC METERS, | 1 |  | 320 |  | SITE SUPERVISOR | 2012-04-23 00:00:00 |  | 2012-06-14 00:00:00
WIP | 2012-04-05 00:00:00 | N | N15868 | GOWKHALL | NATIONAL GRID | C.MUTEN | SITE INSTALLATION OF ULTRASONIC METERS, | 2 |  | 160 |  | SITE ELECTRICAL | 2012-04-23 00:00:00 |  | 2012-06-14 00:00:00
WIP | 2012-04-05 00:00:00 | N | N15868 | GOWKHALL | NATIONAL GRID | C.MUTEN | SITE INSTALLATION OF ULTRASONIC METERS, | 1 |  | 80 |  | SITE MECHANICAL | 2012-04-23 00:00:00 |  | 2012-06-14 00:00:00
 | 2012-04-16 00:00:00 | N | N16000 | WISBECH | NATIONAL GRID | S.OWEN | [NAME] | 1 |  | 8 |  | SITE ELECTRICAL | 2012-04-20 00:00:00 |  | 2012-04-20 00:00:00
not started on time due to lack of material post new system & no drawings from engineering | 2012-04-02 00:00:00 | N | N16000 | WISBECH | NATIONAL GRID | S.OWEN | IRIS RTU TYPE B | 1 |  | 160 |  | ELECTRICAL | 2012-04-10 00:00:00 |  | 2012-05-01 00:00:00 | SEE RICH LAW
LATE - LACK OF INFO FROM ENGINEERS- R.LAW ADVISED TO WAIT | 2012-04-02 00:00:00 | N | N16000 | ST FERGUS AGI | NATIONAL GRID | S.OWEN | IRIS RTU TYPE B | 1 |  | 160 |  | ELECTRICAL | 2012-04-17 00:00:00 |  | 2012-05-08 00:00:00
LATE - LACK OF INFO FROM ENGINEERS- R.LAW ADVISED TO WAIT | 2012-04-02 00:00:00 | N | N16000 | ST FERGUS TERMINAL | NATIONAL GRID | S.OWEN | IRIS RTU TYPE B | 1 |  | 160 |  | ELECTRICAL | 2012-05-01 00:00:00 |  | 2012-05-28 00:00:00 | SEE DREWE BENNETT AS UNUSUAL DESIGN
 | 2012-04-10 00:00:00 | N | N16000 | LLANVETHERINE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 2 |  | 120 |  | SITE ELECTRICAL | 2012-04-30 00:00:00 |  | 2012-05-15 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | LLANVETHERINE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 120 |  | SITE SUPERVISOR | 2012-04-30 00:00:00 |  | 2012-05-15 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | BOC TEESIDE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 2 |  | 120 |  | SITE ELECTRICAL | 2012-04-30 00:00:00 |  | 2012-05-21 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | BOC TEESIDE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 120 |  | SITE SUPERVISOR | 2012-04-30 00:00:00 |  | 2012-05-21 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | ST FERGUS | NATIONAL GRID | R.LAW | SITE INSTALLATION - BOTH SITES | 3 |  | 360 |  | SITE ELECTRICAL | 2012-05-08 00:00:00 |  | 2012-07-10 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | ST FERGUS | NATIONAL GRID | R.LAW | SITE INSTALLATION - BOTH SITES | 1 |  | 360 |  | SITE SUPERVISOR | 2012-05-08 00:00:00 |  | 2012-07-10 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | LLANVETHERINE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 40 |  | SITE MECHANICAL | 2012-05-08 00:00:00 |  | 2012-05-15 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | BOC TEESIDE | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 40 |  | SITE MECHANICAL | 2012-05-08 00:00:00 |  | 2012-05-21 00:00:00
 | 2012-04-02 00:00:00 | N | N16000 | GILWERN | NATIONAL GRID | S.OWEN | IRIS RTU TYPE A | 1 |  | 80 |  | ELECTRICAL | 2012-05-14 00:00:00 |  | 2012-05-30 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | WISBECH | NATIONAL GRID | R.LAW | SITE INSTALLATION | 2 |  | 160 |  | SITE ELECTRICAL | 2012-05-21 00:00:00 |  | 2012-06-18 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | WISBECH | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 160 |  | SITE SUPERVISOR | 2012-05-21 00:00:00 |  | 2012-06-18 00:00:00
[NAME] | 2012-04-04 00:00:00 |  | N15023 | BACTON | NATIONAL GRID | C.OXTON | SAMPLE SWITCHING PANEL X2 | 1 |  | 24 |  | MECHANICAL | 2012-04-10 00:00:00 |  | 2012-04-13 00:00:00 | 15023/02/405 & 406
[NAME] | 2012-04-04 00:00:00 |  | E16628 | PANGBOURN | CASTROL | T.MOUNTFORD | INSTALL REGS & SNAGS | 1 |  | 10 |  | SITE MECHANICAL | 2012-04-10 00:00:00 |  | 2012-04-10 00:00:00
 | 2012-04-02 00:00:00 | N | N16000 | BP GRANGEMOUTH (BLACKNESS) | NATIONAL GRID | S.OWEN | IRIS RTU TYPE A | 1 |  | 80 |  | ELECTRICAL | 2012-05-31 00:00:00 |  | 2012-06-14 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | WISBECH | NATIONAL GRID | R.LAW | SITE INSTALLATION | 1 |  | 40 |  | SITE MECHANICAL | 2012-06-11 00:00:00 |  | 2012-06-18 00:00:00
 | 2012-04-10 00:00:00 | N | N16000 | ST FERGUS | NATIONAL GRID | R.LAW | SITE INSTALLATION - BOTH SITES | 2 |  | 80 |  | SITE MECHANICAL | 2012-06-12 00:00:00
BUILT | 2012-04-02 00:00:00 | N | N16000 | BOC TEESIDE | NATIONAL GRID | S.OWEN | IRIS RTU TYPE A | 1 |  | 80 |  | ELECTRICAL
 | 2012-04-02 00:00:00 | N | N16005 | CARRINGTON | NATIONAL GRID | S.OWEN | CARRINGTON GTA RACK | 1 |  | 80 |  | ELECTRICAL | 2012-06-18 00:00:00 |  | 2012-07-02 00:00:00
 | 2012-04-02 00:00:00 | N | N16005 | CARRINGTON | NATIONAL GRID | S.OWEN | CARRINGTON KIOSK | 1 |  | 80 |  | ELECTRICAL | 2012-06-18 00:00:00 |  | 2012-07-02 00:00:00
 | 2012-04-16 00:00:00 | N | N16007 | TIRLEY | NATIONAL GRID | S.OWEN | INSTALLATION OF WESTERMO MD-45 LV | 1 |  | 8 |  | SITE ELECTRICAL | 2012-04-24 00:00:00 |  | 2012-04-24 00:00:00
REV1 | 2012-03-20 00:00:00 | N | N16008 | BATHGATE | NATIONAL GRID | R.LAW | LIFTING DUCT LIDS & TRACING / ID CABLES | 1 | 1 | 32 | 72 | SITE ELECTRICAL | 2012-04-23 00:00:00 |  | 2012-05-04 00:00:00
 | 2012-04-12 00:00:00 | N | N16010 | CORBY | NATIONAL GRID | A.JORDAN | FIT VALVE & CORRECT IMPULSE PIPEWORK | 1 |  | 6 |  | SITE MECHANICAL | 2012-05-08 00:00:00 |  | 2012-05-08 00:00:00
BUILT | 2012-04-02 00:00:00 | N | N16011 | LLANGYNOG | NATIONAL GRID | S.OWEN | MINI ROV TYPE A | 1 |  | 120 |  | ELECTRICAL | 2012-05-01 00:00:00 |  | 2012-05-14 00:00:00 | INSPECT & TEST
WIP | 2012-04-02 00:00:00 | N | N16011 | LLANWRADA | NATIONAL GRID | S.OWEN | MINI ROV TYPE A | 1 |  | 120 |  | ELECTRICAL | 2012-05-01 00:00:00 |  | 2012-05-14 00:00:00 | INSPECT & TEST
WIP | 2012-04-02 00:00:00 | N | N16011 | HALTON WEST | NATIONAL GRID | S.OWEN | MINI ROV TYPE A | 1 |  | 120 |  | ELECTRICAL |  |  | 2012-04-12 00:00:00 | INSPECT & TEST
 | 2012-02-08 00:00:00 | N | N16500 | EASINGTON | COSTAIN | DAVE SMITH | 10" TWIN STREAM METERING SKID | 2 |  | 320 |  | MECHANICAL | 2012-06-04 00:00:00 |  |  | METERING SKID
 | 2012-02-08 00:00:00 | N | N16500 | EASINGTON | COSTAIN | DAVE SMITH | 10" TWIN STREAM METERING SKID | 3 |  | 400 |  | MECHANICAL | 2012-06-11 00:00:00 |  |  | ANALYSER KIOSK
 | 2012-02-08 00:00:00 | N | N16500 | EASINGTON | COSTAIN | DAVE SMITH | 10" TWIN STREAM METERING SKID | 2 |  | 160 |  | ELECTRICAL | 2012-06-25 00:00:00 |  |  | METERING SKID
 | 2012-02-08 00:00:00 | N | N16500 | EASINGTON | COSTAIN | DAVE SMITH | 10" TWIN STREAM METERING SKID | 3 |  | 400 |  | ELECTRICAL | 2012-07-02 00:00:00 |  |  | ANALYSER KIOSK
 | 2012-03-06 00:00:00 | N | N16511 | POUNDBURY | SGN | [NAME] | FWACV RACK & KIOSK | 2 |  | 80 |  | ELECTRICAL | 2012-03-12 00:00:00 |  | 2012-03-23 00:00:00 | WILL REQUIRE COMPEX TESTING
 | 2012-03-06 00:00:00 | N | N16511 | POUNDBURY | SGN | [NAME] | FWACV KIOSK | 2 |  | 80 |  | MECHANICAL | 2012-03-26 00:00:00 |  | 2012-04-02 00:00:00
REV1 | 2012-04-30 00:00:00 | N | N16608 | POUNDBURY | SGN | [NAME] | [NAME] | 2 |  | 120 |  | ELECTRICAL | 2012-05-01 00:00:00 |  | 2012-05-29 00:00:00 | INSPECT & TEST, PRESSURE TEST, HAZ AREA INCL IS |  |  | yymm | seq
REV1 | 2012-04-30 00:00:00 | N | N16608 | POUNDBURY | SGN | [NAME] | [NAME] | 2 |  | 120 |  | MECHANICAL | 2012-05-01 00:00:00 |  | 2012-05-29 00:00:00 | INSPECT & TEST, PRESSURE TEST, HAZ AREA INCL IS
 | 2012-04-23 00:00:00 | N | N16000 | PETERBOROUGH | NATIONAL GRID | S.OWEN | RTU KIOSK | 2 |  | 120 |  | ELECTRICAL | 2012-05-21 00:00:00 |  | 2012-06-01 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH
 | 2012-04-23 00:00:00 | N | N16000 | BP GRANGEMOUTH (BLACKNESS) | NATIONAL GRID | S.OWEN | RTU KIOSK | 2 |  | 120 |  | ELECTRICAL | 2012-06-11 00:00:00 |  | 2012-06-25 00:00:00
 | 2012-04-23 00:00:00 | N | N16594 | THEDDLETHORPE | NATIONAL GRID | C.OXTON | FAST ANALYSER KIOSK | 1 |  | 80 |  | ELECTRICAL | 2012-04-18 00:00:00 | 2012-05-02 00:00:00
 | 2012-04-23 00:00:00 | N | N16594 | THEDDLETHORPE | NATIONAL GRID | C.OXTON | FAST ANALYSER KIOSK | 1 |  | 80 |  | MECHANICAL | 2012-04-18 00:00:00 | 2012-05-02 00:00:00
 | 2012-04-23 00:00:00 | N | N16594 | OGS | OGS | D.WROE | CONNECT KIOSK TO UPS | 1 |  | 6 |  | ELECTRICAL | 2012-05-02 00:00:00 | 2012-05-03 00:00:00 |  | HIGH VOLTAGE DC
 | 2012-04-24 00:00:00 | N | N15509 | DYFRN CLYDACH | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-05-01 00:00:00 |  | 2012-05-04 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | DOWLAIS | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-05-07 00:00:00 |  | 2012-05-10 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | [NAME] | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-05-16 00:00:00 |  | 2012-05-21 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | GILWERN | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-05-21 00:00:00 |  | 2012-05-24 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | EASTON GREY | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-06-25 00:00:00 |  | 2012-06-28 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | EVESHAM | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-07-02 00:00:00 |  | 2012-07-05 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | FIDDINGTON | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-07-16 00:00:00 |  | 2012-07-19 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | LITTLETON DREW | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-07-23 00:00:00 |  | 2012-07-26 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | PUCKLECHURCH | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-07-30 00:00:00 |  | 2012-08-02 00:00:00
 | 2012-04-24 00:00:00 | N | N15509 | ROSS | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-08-06 00:00:00 |  | 2012-08-09 00:00:00
 | 2012-04-24 00:00:00 | N | N15403 | SEABANK | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-06-04 00:00:00 |  | 2012-06-07 00:00:00
 | 2012-04-24 00:00:00 | N | N15404 | CIRENCESTER | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-06-18 00:00:00 |  | 2012-06-21 00:00:00
 | 2012-04-24 00:00:00 | N | N15405 | KENN | WALES & WEST | M.PRESTT | UPDATE EXISTING LGT PANELS, TEST WITH NEW SCIM PCB ON TRAINING RIG | 1 |  | 16 |  | ELECTRICAL | 2012-07-09 00:00:00 |  | 2012-07-12 00:00:00
 | 2012-04-25 00:00:00 | N | [NAME] | MICKLE TRAFFORD | NATIONAL GRID | L.VICKERY | SITE INSTALLATION | 2 |  | 160 |  | SITE ELECTRICAL | 2012-05-02 00:00:00 |  | 2012-05-30 00:00:00 | CABLE PULLING, TERMINATE & CONNECT, IEE 16TH/17TH, COMPEX, HAZ AREA IS, GSNP
 | 2012-04-25 00:00:00 | N | [NAME] | MICKLE TRAFFORD | NATIONAL GRID | L.VICKERY | SITE INSTALLATION | 1 |  | 80 |  | SITE MECHANICAL | 2012-05-16 00:00:00 |  | 2012-05-30 00:00:00 | CABLE PULLING, TERMINATE & CONNECT, IEE 16TH/17TH, COMPEX, HAZ AREA IS, GSNP
 | 2012-04-25 00:00:00 | N | N16000 | PETERBOROUGH | NATIONAL GRID | S.OWEN | IRIS RTU TYPE B | 1 |  | 160 |  | ELECTRICAL | 2012-05-29 00:00:00 |  | 2012-06-12 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH
 | 2012-04-26 00:00:00 | E | E16715 | PANGBOURN | CASTROL | T.MOUNTFORD | TEST RELIEF VALVES | 1 |  | 10 |  | SITE MECHANICAL | 2012-04-27 00:00:00 |  | 2012-04-27 00:00:00 | CASTROL INDUCTED
 | 2012-04-27 00:00:00 | N | N15193 | DIDCOT BIO | SGN | D.DAVIES | FIT 2" METER AND VARIOUS PIPEWORK MODS | 1 |  | 10 |  | SITE MECHANICAL | 2012-05-08 00:00:00 |  | 2012-05-08 00:00:00 | B.INCH REQUESTED BY CLIENT - 10AM START ON SITE
 | 2012-04-27 00:00:00 | N | N15086 | GILWERN | WALES & WEST | C.MUTEN | CHANGE OF PLINTH ON RACK | 1 |  | 16 |  | ELECTRICAL | 2012-05-08 00:00:00 |  | 2012-05-10 00:00:00 | PLINTHS TO BE RETAINED FOR OTHER RACKS
 | 2012-04-27 00:00:00 | N | N15094 | KENN | WALES & WEST | C.MUTEN | CHANGE OF PLINTH ON RACK | 1 |  | 16 |  | ELECTRICAL | 2012-05-08 00:00:00 |  | 2012-05-10 00:00:00 | PLINTHS TO BE RETAINED FOR OTHER RACKS
 | 2012-04-27 00:00:00 | N | N15388 | ILCHESTER | WALES & WEST | C.MUTEN | CHANGE OF PLINTH ON RACK | 1 |  | 16 |  | ELECTRICAL | 2012-05-08 00:00:00 |  | 2012-05-10 00:00:00 | PLINTHS TO BE RETAINED FOR OTHER RACKS
 | 2012-05-01 00:00:00 | N | N16000 | LLANVETHERINE | NATIONAL GRID | R.LAW | INSTALL LIGHT ON FRONT OF KIOSK | 1 |  | 8 |  | ELECTRICAL | 2012-05-02 00:00:00 |  | 2012-05-02 00:00:00
 | 2012-04-23 00:00:00 | N | N16000 | BP GRANGEMOUTH (BLACKNESS) | NATIONAL GRID | S.OWEN | RTU KIOSK | 2 |  | 120 |  | ELECTRICAL | 2012-06-11 00:00:00 |  | 2012-06-25 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH
 | 2012-04-23 00:00:00 | N | N15023 | BACTON ENI | NATIONAL GRID | C.OXTON | FAST ANALYSER KIOSK | 1 |  | 80 |  | ELECTRICAL | 2012-04-18 00:00:00 |  | 2012-05-02 00:00:00
 | 2012-04-23 00:00:00 | N | N15023 | BACTON ENI | NATIONAL GRID | C.OXTON | FAST ANALYSER KIOSK | 1 |  | 80 |  | MECHANICAL | 2012-04-18 00:00:00 |  | 2012-05-02 00:00:00
 | 2012-04-27 00:00:00 | N | N15610 | PAULL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-05-14 00:00:00 |  | 2012-05-15 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-04-27 00:00:00 | N | N15610 | COWPEN BEWLEY | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-05-30 00:00:00 |  | 2012-05-30 00:00:00 | INSPECT & TEST
 | 2012-04-27 00:00:00 | N | N15610 | COWPEN BEWLEY | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-07-05 00:00:00 |  | 2012-07-06 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-04-27 00:00:00 | N | N15610 | ELTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-06-20 00:00:00 |  | 2012-06-20 00:00:00 | INSPECT & TEST
 | 2012-04-27 00:00:00 | N | N15610 | ELTON | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-07-19 00:00:00 |  | 2012-07-20 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-04-27 00:00:00 | N | N15610 | WETHERAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-07-04 00:00:00 |  | 2012-07-04 00:00:00 | INSPECT & TEST
 | 2012-04-27 00:00:00 | N | N15610 | WETHERAL | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-08-02 00:00:00 |  | 2012-08-03 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-04-27 00:00:00 | N | N15610 | SALTWICK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-07-18 00:00:00 |  | 2012-07-18 00:00:00 | INSPECT & TEST
 | 2012-04-27 00:00:00 | N | N15610 | SALTWICK | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-08-16 00:00:00 |  | 2012-08-17 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT
 | 2012-04-27 00:00:00 | N | N15610 | BISHOP AUCKLAND | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 8 |  | ELECTRICAL | 2012-08-01 00:00:00 |  | 2012-08-01 00:00:00 | INSPECT & TEST
 | 2012-04-27 00:00:00 | N | N15610 | BISHOP AUCKLAND | [NAME] | S.OWEN | OFGEM FWA AB UPGRADES | 1 |  | 16 |  | SITE ELECTRICAL | 2012-08-23 00:00:00 |  | 2012-08-24 00:00:00 | INSPECT & TEST, IEEE 16TH / 17TH, GAS PASSPORT