Spreadsheet: 552591d1513671465-power-query-two-way-data-moving-projektijuhtimine
Sheet: Sheet1

 | Projekti number | Tellimuse kategooria | Tellimuse esitamise number | Tellimuse kirjeldus | [NAME] / Positsioon | Tellimuse esitamise kuupäev | Soovitud tellija poolt tarneks valmis kuupäev | Tellimuse sihtkoht | Tellimuse esitaja | Märkused | Tellitud kogus | Ühik | Tellimuse [NAME] (OT väljasaatmine, TT registreerimine) | Tellimuse nr (Ostu- või tootmistellimuse nr) | Tarneks valmis kinnituskuupäev | Kinnitusega seotud muudatused | Staatus | Staatus (logistika) | Tegelik laadimiskuupäev |  | Soovitud koormakuupäev
 | F206 | OT | 206/1 | [NAME] [NAME] | JL1.5 | 2017-12-08 00:00:00 | 2017-12-10 00:00:00 | 1602 | J.J | - | 1500 | tk | 2017-11-10 00:00:00 | 100 | 2017-12-13 00:00:00 | 15.12.2017 - uus kinnituskp Anna | Ootel
 | F206 | OO | 206/2 | ZN 3,0[NAME] | JL1.5 | 2017-12-09 00:00:00 | 2017-12-11 00:00:00 | Objekt | J.J | - | 5 | m2 | 2017-11-11 00:00:00 | 101 | 2017-12-14 00:00:00 |  | Päringus
 | E219 | OO | 219/1 | [NAME] 5,0x55 | JL1.5 | 2017-12-11 00:00:00 | 2017-12-13 00:00:00 | Objekt | J.J | - | 1500 | tk | 2017-11-12 00:00:00 | 102 | 2017-12-15 00:00:00 |  | Tellitud | [NAME] saabunud | 2017-12-17 00:00:00 |  | 2017-12-17 00:00:00
 | E219 | OT | 219/2 | Vineer 9mm | JL1.5 | 2017-12-12 00:00:00 | 2017-12-14 00:00:00 | 1602 | J.J | - | 15 | m2 | 2017-11-13 00:00:00 | 103 | 2017-12-16 00:00:00 |  | Ootel
 | F0157 | OO | 157/1 | Vineer 12mm | JL1.5 | 2017-12-13 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | - | 12 | m2 | 2017-11-14 00:00:00 | 104 | 2017-12-17 00:00:00 |  | Päringus
 | F0148 | OO | 148/2 | Silikoon | JL1.6 | 2017-12-14 00:00:00 | 2017-12-16 00:00:00 | Objekt | J.J | - | 100 | tk | 2017-11-15 00:00:00 | 105 | 2017-12-18 00:00:00 |  | Tellitud | [NAME] saabunud |  |  | 2017-12-17 00:00:00
 | F206 | OT | 206/3 | Kips | 1500A | 2017-12-09 00:00:00 | 2017-12-20 00:00:00 | Objekt | J.J | [NAME] | 100 | m2 | 2017-11-16 00:00:00 | 106 | 2017-12-19 00:00:00 |  | Ootel
 | E219 | OO | 219/4 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-17 00:00:00 | 107 | 2017-12-20 00:00:00 |  | Päringus
 | E219 | OO | 219/5 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-18 00:00:00 | 108 | 2017-12-21 00:00:00 |  | Tellitud | [NAME] saabunud
 | E219 | OO | 219/6 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-19 00:00:00 | 109 | 2017-12-22 00:00:00 |  | Ootel
 | E219 | OO | 219/8 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-20 00:00:00 | 110 | 2017-12-23 00:00:00 |  | Päringus
 | E219 | OO | 219/9 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-21 00:00:00 | 111 | 2017-12-24 00:00:00 |  | Tellitud | [NAME] saabunud
 | E219 | OT | 219/11 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-11-22 00:00:00 | 112 | 2017-12-25 00:00:00 |  | Ootel
 | F0148 | OO | 148/3 | Proov | Proov | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | v | 35 | tk | 2017-11-23 00:00:00 | 113 | 2017-12-26 00:00:00 |  | Päringus
 | F0148 | OO | 148/4 | Proov | Proov | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | v | 35 | tk | 2017-11-23 00:00:00 | 113 | 2017-12-26 00:00:00 |  | Tellitud | [NAME] saabunud
 | F0157 | OO | 157/2 | Proovimine | Jl 5.,12 | 2017-12-18 00:00:00 | 2017-12-18 00:00:00 | Objekt | S.S | Proovime... | 150 | jm | 2017-11-25 00:00:00 | 1504 | 2017-12-18 00:00:00 |  | Tellitud | [NAME] saabunud
 | F0153 | OO | 153/1 | Katsetus | Pos 1 | 2017-12-19 00:00:00 | 2017-12-27 00:00:00 | Objekt | S.G | Mis saab | 22 | m2 | 2017-12-19 00:00:00 | 1111 | 2017-12-19 00:00:00 | Puuduvad | Tellitud | [NAME] saabunud
 | F229 | OO | 229/1 | Niisama | Esimene | 2017-12-19 00:00:00 | 2017-12-19 00:00:00 | Objekt | Jaan | Puuduvad | 1 | tk | 2017-12-19 00:00:00 | 111 | 2017-12-19 00:00:00 | Puuduvad | Tellitud | [NAME] saabunud
 | F0148 | TT | 148/1 | Kübar R=150 | JL1.5 | 2017-12-10 00:00:00 | 2017-12-12 00:00:00 | Objekt | J.J | - | 120 | jm | 2017-12-19 00:00:00 | L12578 | 2017-12-20 00:00:00 |  | Tootmises
 | E17013 | TT | 17013/1 | Kübar R=150 | JL1.5 | 2017-12-14 00:00:00 | 2017-12-16 00:00:00 | Objekt | J.J | - | 99 | tk | 2017-12-20 00:00:00 | [NAME] | 2017-12-21 00:00:00 |  | Tootmises
 | E219 | TT | 219/3 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-12-21 00:00:00 | L12580 | 2017-12-22 00:00:00 |  | Tootmises
 | E219 | TT | 219/7 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-12-22 00:00:00 | L12581 | 2017-12-23 00:00:00 |  | Tootmises | Tarnitud
 | E219 | TT | 219/10 | Paneelid | 1200A | 2017-12-11 00:00:00 | 2017-12-15 00:00:00 | Objekt | Üks Kaks | Üks [NAME] | 35 | tk | 2017-12-23 00:00:00 | L12582 | 2017-12-24 00:00:00 |  | Tootmises
 | F0148 | TT | 148/5 | Test | Test | 2017-12-14 00:00:00 | 2017-12-15 00:00:00 | 1602 | J.J | v | 15 | tk | 2017-12-24 00:00:00 | [NAME] | 2017-12-25 00:00:00 |  | Tootmises
 | F0148 | TT | 148/6 | Test1 | Test1 | 2017-12-14 00:00:00 | 2017-12-15 00:00:00 | Objekt | J.J | V | 20 | tk | 2017-12-25 00:00:00 | L12584 | 2017-12-26 00:00:00 |  | Tootmises
 | F0153 | TT | 153/2 | Jaja | Ja | 2017-12-19 00:00:00 | 2017-12-27 00:00:00 | Objekt | DS | AD | 15 | m2 | 2017-12-26 00:00:00 | L12585 | 2017-12-27 00:00:00 |  | Tootmises