Spreadsheet: jane_tholt__13114__ExpansionSummary 08-09-01
Sheet: Sheet1

 |  | [NAME]
Pipe |  | Route | Quantity (MMBTU) | In Service | Term | Rate | STATUS
El Paso | LINE 2000 | PERMIAN TO SOUTHERN CALIFORNIA | 230000 | 2001-12-31 00:00:00 | NA | TBD | FERC APPROVED.  CAPACITY TO FILL EXISTING NEEDS.
EL PASO | POWER UP 2000 | PERMIAN TO SOUTHERN CALIFORNIA | DEAD
EL PASO | SACRAMENTO VALLEY | BORDER TO SACRAMENTO | TBD | MID 2003 | TBD |  | OPEN SEASON CLOSED.  BINDING INTEREST TBD.
EL PASO | DAGGET TO EHRENBERG | DAGGET TO EHRENBERG | DEAD
Kern River |  | Opal - Wheeler Ridge | 21000 | July 1,2001 | April 30,2003 | $.820 Resv+.003 RGRI Com+$.06 Com+ACA | DONE
Emergency filing |  | +202 M2/d @ Wheeler | 114000 | July 1,2001 | April 30,2002 | +GRI +4.2% thru 4/30/02 and 6.2% thereafter | DONE
 |  |  |  |  |  | (thru 4/30/03)
Kern River |  | Opal - Wheeler Ridge | 10500 | May 1,2002 | 10 or 15 yr | $.3374 Resv+$.002 RGRI+$.0573 Com+ACA | RESEARCHING FERC APPROVAL
 |  |  |  |  |  | +GRI+$.051 Daggett Comp+1.6%
Kern River |  | Opal - Wheeler Ridge | 900000 | May 1,2003 | 15 yr | TBD = estimate a demand charge of $.45 plus | FERC APPLICATION FILED AUGUST 7, 2001
 |  | +Wheeler Ridge to 830 M2/d |  |  |  | incremental fuel
Questar Southern Trails | [NAME] | San Juan to Border | 80000 | April or May 2002 | TBD | $.52 hurdle/Questar finalizing [NAME] agreement | HAS FERC APPROVAL.  EXPECT MID 2002 START DATE.  DELIVERY POINT ISSUES STILL UNRESOLVED.
Oil line conversion - has FERC approval |  |  |  |  |  | Duke has contracted full volume
Questar Southern Trails | [NAME] | San Juan to Border | 40000 | June or July 2002 | TBD | TBD | EARLY PLANNING PHASES.  NOT ANNOUNCED YET.  NO OPEN SEASON YET.
compression expansion of above
Questar - California | [NAME](?) | Border to Long Beach | 120000 | TBD | TBD | Regulatory block at CPUC | SOCAL PEAKING SERVICE THREATENS CONVERSION.
PGT | 2002 EXPANSION | [NAME] to Malin | 200000 | November 2002 | 30+ years | rolled in + incremental .5% fuel on path | DONE - INCREMENTAL FUEL TO BE ASSESSED TO NEW SHIPPERS.
PGT | 2003 EXPANSION | [NAME] to Malin | 125000 | November 2003 | TBD | TBD - estimate of $.44-.46 + incremental fuel | OPEN SEASON CLOSED.  EXPECT FILING FOR 125,000.  DON'T KNOW FILING DATE YET.
PGT | WASHINGTON [NAME] | CENTRAL WA TO I-5 CORRIDOR. | TBD | 2004 | TBD |  | NON BINDING OPEN SEASON CLOSED.  WORKING ON PRECEDANT AGREEMENTS.  PGT MEETING ON AUGUST 21, 2001.
TWPL | RED ROCK. | Permian to PGE,
 |  | Griffith and Southpoint | 150000 | late Q2 - 2002 | TBD | One part rates: $.63-5yr/$.45-10yr/$.38-15yr+ | FERC FILING MADE ON 6/1/2001. FILED FOR 150,000, BUT ONLY 108,000 CONTRACTED.  NEEDLES FULL.  42,000 REMAINS UNSUBSCRIBED AT OTHER DELIVERY POINTS.
 |  |  |  |  |  | 5% fuel
TWPL | SUN DEVIL | BLANCO TO THOREAUX | 780000 | 2004-01-01 00:00:00 | TBD |  | OPEN SEASON CLOSES 8/30/01.
 |  | THOROUEX | 90000 | 2004-01-01 00:00:00 | TBD
 |  | THOROEUX TO PHOENIX | 450000 | 2004-01-01 00:00:00 | TBD
NWPL | EVERGREEN | Sumas to Chehalis | 244000 | June 1, 2003 | 15 yr - 25 yr | Rate to be announced upon FERC filing | FERC FILING MADE.  FULLY SUBSCRIBED.
 |  |  | (277 M2/d of K)
NWPL | DISPLACEMENT FIX | Displacement fix | 175000 | October 1, 2003 | N/A | Rolled in - TBD | SETTLEMENT APPROVED BY CUSTOMERS.
 |  | (Primary obligations only)
NWPL | PIGGYBACK | Northbound to Stanfield | TBD | October 1, 2003 | TBD | incremental | AWAITING OPEN SEASON.
NWPL | GORGE EXPANSION | Stanfield to I-5 (Gorge) | 50000 | October 1, 2003 | TBD | incremental | 7,000 TO FILL EVERGREEN.  42,000 TO EXISTING SHIPPERS.  EXPECT FERC FILING SOON.
CIG Ruby (PG&E bypass) | RUBY | Rockies to Northern CA | 750000 | late 2003 | TBD | $.80/mmbtu hurdle, if > 500 M2/d, will build | OPEN SEASON CONCLUDED WAITING FOR PRECEDANT AGREEMENTS.
 |  | (Reno, Yuba City, Sacremento,Wild Goose) |  |  |  | access to [NAME]!
WIC |  | CHEYENNE TO OPAL |  |  |  |  | OPEN SEASON CLOSED.  WAITING FOR PRECEDENT AGREEMENTS.
QUESTAR NORTH |  | TBD
QUESTAR SOUTH |  | TBD
Socal | BACKBONE | Backbone | 175000 | 2001-12-01 00:00:00 | TBD | rolled in: 85 M2/d @ Wheeler Ridge, 40 - 50 M2/d | RESEARCHING STATUS
 |  |  |  |  |  | at Line 85 and 50 M2/d @ N. Needles
SOCAL | KRAMER | Kramer Junction | 200000 | 2001-12-01 00:00:00 | TBD | rolled in - new interconnect with Kern | RESEARCHING STATUS
PG&E |  | Backbone | TBD | late 2003 | TBD | Incremental Rates: | 200 - 500 MILLION REDWOOD.  OPEN SEASON CLOSES 8/31/01.
 |  |  |  |  |  | Redwood loops - 200 m2/d  = $.08/mmbtu
 |  |  |  |  |  | [NAME]/d = $.24/mmbtu
 |  |  |  |  |  | Baja - 200 m2/d = $400 MM
North Baja (PG&E/Sempra) |  | [NAME] to Tijuana | 500000 | September 2003 | variable | $.35/mmbtu recourse rate (US and Mexico) | EXPECT FERC APPROVAL NOV 2001.  RECEIVED MEXICAN PERMITS.
 |  |  |  | (partial service in |  | $.29 min negotiated rate for > 20 yrs.
 |  |  |  | July 2002) |  | negotiated rate higher for shorter term
[NAME] |  | Malin to Reno | 96000 | late 2002 | 10 - 15 years | need to determine | RESEARCHING STATUS.
Sonora (Calpine&KN) |  | San Juan to Border | 750000 | mid 2003 | 20 YEARS | Phase I to Border - $.39/mmbtu + 1.3% fuel | OPEN SEASON COMPLETED.  HAVING DIFFICULTY GAINING SIGNED COMMITMENTS.
 |  | Topock to  SFO | 1 - 1.5 Bcf/day | TBD | TBD | Phase II intrastate - TBD | OPEN SEASON COMPLETED.  HAVING DIFFICULTY GAINING SIGNED COMMITMENTS.
 |  |  |  |  |  | Calpine = 400 Phase 1, 500 Phase II