Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: CA Siting Case

Project Name | Applicant | Type, Fuel Source and Size | Location | Estimated Cost | Nature of Location, "green field" or existing site | Intended Grid Tie-In and New Linear Facilities | Natural Gas Supplier and New Linear Facilities | Turbine Specs | Air District, Air Pollution Control Technology and Offset Strategy | [NAME], Source of Water (if water cooled), and New Linear Facilities | Status | Date of Data Adequacy | Actual or Projected Date of Certification (13+ months from Data Adequacy date) | Projected Date of Operation (24 months from Certification date)
Sutter Power | Calpine Corporation | Natural Gas Combined Cycle 500MW | Yuba City area, Sutter Co. | $250 - $285 million | 16 acres of "green field," adjacent to cogeneration power plant | WAPA transmission system, 4-mile 230 [NAME] overhead line, not ISO operated | PG&E, 14.9 mile pipeline | 2 - 170MW Westinghouse 501 FC gas  turbine/generators, 2 heat recovery steam generators (HRSG), 1 - 160 MW steam turbine/generator | Feather River AQMD Dry Low NOx, SCR, and oxidation catalyst       2.5 NOx | Dry air condenser | approved | 1998-01-21 00:00:00 | 1999-04-14 00:00:00 | Construction halted, pending review by US EPA Appeals Board               If project can begin on April-00, could be operating by April-02
Pittsburg District Energy Facility | Pittsburg District Energy Facility LLC (established by Enron Capital and Trade Resources Corp.) | Natural Gas-Fired, Combined Cycle Cogeneration 500MW, steam to USS-POSCO | Pittsburg, Contra Costa Co. | $300 million | 12 acres of industrial site (USS-Posco Industries) | PG&E switchyard at the Pittsburg Power Plant,  2 mile 115kV | PG&E, 3.6 mile pipeline | 2 "F" class gas turbine/generators, heat recovery steam generator units, 1 steam turbine generator | BAAQMD SCR and [NAME] | Delta Diablo Sanitation District - disinfected tertiary reclaimed water (128,000 gpm), 2 mile pipeline | approved | 1998-07-29 00:00:00 | 1999-08-17 00:00:00 | 2001-09-01 00:00:00 | Avoid duplication of tx lines with delta
La Paloma | La Paloma Generating Company LLC (formed by PG&E Generating Co.) | Natural Gas Combined Cycle 1048MW | McKittrick, Kern Co. | $500 million | 23 acres in an oil field production area | PG&E Midway Substation, 14.2 mile 230kV line | Interstate pipeline owned jointly by Kern River National Gas Transmission Company and Mojave Pipeline Company, 370 feet | 4 - 262 MW "power islands," each with 1 gas turbine generator (ABB Model GT 24) , 1 HRSG and 1 steam turbine | San Joaquin Valley Unified APCD       SCR on 3, "SCONOx" on 1 CT | Fresh water cooled, Water from CA Aqueduct supplied from West Kern Water Dist., 5,500 AF/yr., 8 mile pipeline | approved | 1998-08-26 00:00:00 | 1999-10-06 00:00:00 | 2001-11-01 00:00:00
Delta Energy Center | Calpine & Bechtel | Natural Gas Combined Cycle Cogeneration 880MW, steam to Dow Chemical | Pittsburg, Contra Costa Co. | $350-$450 million | 20 acres of existing industrial site (Dow Chemical) | PG&E Pittsburg Substation, 3.3 mile 230kV line | PG&E, 5.3 mile pipeline | 3 - 200MW CTGs, 3 HRSG, 1 SG | BAAQMD       SCR | 2ndary-treated wastewater from Delta Diablo Sanitation District, 500 ft. | approved | 1999-02-17 00:00:00 | 2000-04-01 00:00:00 | 2002-04-01 00:00:00
High Desert | High Desert Power Plant LLC (Inland & Constellation) | Natural Gas Combined Cycle, either 678MW or 720MW.  May develop steam, hot water or chilled water to industrial operations at project site in the future | Victorville, San Bernardino Co. | $250-$350 million | 25 acres at former Air Force base | SCE Victor Substation, 7.2 mile 230kV line | Southwest Gas Co. will build 2.75-mile pipeline to project, but additional connections being considered as well | 720 MW plant: 3 Class F CT's (160MW each) and 3 steam turbines (86.5MW each)           678 MW plant: 2 Class G CT's (236MW each) and 2 steam turbines (115MW each) | Mojave Desert APCD           Dry Low NOx and SCR | Fresh water cooled, Water from CA Aqueduct supplied from Mojave Water Agency- 71 mile pipeline.  [NAME] from Victor Valley Water District when [NAME] water is unavailable.  720MW plant: 3,597 [NAME]/yr., 678MW plant: 3,102 AF/yr. | proposed decision to approve project is pending | 1997-12-03 00:00:00 | 2000-02-01 00:00:00 | 2002-02-01 00:00:00
[NAME] | Sunrise Cogeneration and Power Company (subsidiary of Texaco, Inc.) | Natural Gas-Fired Cogeneration (for TEOR) 320MW | Fellows,    Kern Co. | $175-$195 million | 16 acres oil reserve site | PG&E and DWR (new) Valley Acres substation, 15 mile 230 kV line | Texaco No. American Production, 60 ft. [NAME] | 2 165 MW General Electric 7FA CTG's, 2 HRSG's | SJVUAPCDDry Low NOx  SCR | From adjacent oil field operations | in hearings | 1999-02-17 00:00:00 | 2000-04-01 00:00:00 | 2002-04-01 00:00:00
[NAME] | Elk Hills Power LLC (Sempra & Occidental) | Natural Gas Combined Cycle 500MW | [NAME], Kern Co. |  | 12 acres of Elk Hills Oil and Gas Field | Either new Tupman substation or Midway substation, 9 miles | 2,500 ft. [NAME] | 2 153-166 MW CTG's, 1 HRSG, 1 171MW SG | SJUVAPCD  Dry low NOx SCR | Fresh water from State Water Project, provided by Western Kern Water Dist, 9.8 mile pipeline | Deemed data adequate, now undergoing staff assessment | 1999-06-09 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00
Three Mountain Power | Three Mountain Power LLC (Ogden Power Pacific) | Natural Gas Combined Cycle 500MW | Burney, Shasta Co. | $250 million | 40 acres, on industrial site with existing 10 MW wood-burning power plant | PG&E, 1,800 ft. 230 [NAME] line, plus 88 miles of reconductoring, tie-in with PG&E 230 kV Pit River hydro transmission line | PG&E, 2,500 to 7,000 ft. [NAME] | 2 170-MW "F" Class CTG's, 1 HRSG, 1 230-W SG | Shasta Co. AQMD | Groundwater from Burney Water District, 4,700 ft. pipeline, 2,900 AF/yr | Deemed data adequate, now undergoing staff assessment | 1999-06-23 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00
Metcalf Energy Center | Calpine & Bechtel | Natural Gas Combined Cycle 600 MW | San Jose and Santa Clara County, Santa Clara Co. | $300-400 million | 14 acres, currently zoned agricultural/ campus industrial | PG&E, 200 ft. 230 kV to Metcalf substation | PG&E, 1 mile | 2 - 200MW CTCs, 2 HRSG, 1-235 MW SG | BAAQMD       Dry low NOx, SCR, NOx @ 2.5 ppm | Recycled water from San Jose/Santa Clara Water Pollution Control Plant via 10.2-mile pipeline, 2.9 to 5.8 MGD | Deemed data adequate, now undergoing staff assessment | 1999-06-23 00:00:00 | 2000-08-01 00:00:00 | 2002-08-01 00:00:00
Moss Landing | Moss Landing LLC            (Duke Energy) | Natural Gas Combined Cycle 1,090 MW | [NAME], Monterey Co. | $475 million | existing urban/ industrial (power plant) site | PG&E substation at site | PG&E gas pipelines already at site | 2-530 MW units: each with 2 CTG's, 2 HRSG's and 1 SG | [NAME] APCD | Seawater, once-through cooling | Deemed data adequate, now undergoing staff assessment | 1999-08-11 00:00:00 | 2000-10-01 00:00:00 | 2002-10-01 00:00:00
Otay Mesa | PG&E Generating Co. | Natural Gas Combined Cycle 510MW | [NAME], San Diego Co. | $500 million | 15 acres of "green field" | SDG&E, .1 mile 230 kV line to Miguel-Tijuana substation | SDG&E, 2 mile pipeline |  | San Diego APCD, Dry low NOx, SCONOx, NOx @ 1 ppm | Dry air condenser - not water, 2 mile pipeline to dispose wastewater to San Diego Co. | Deemed data adequate, now undergoing staff assessment | 1999-10-06 00:00:00 | 2000-12-01 00:00:00 | 2002-12-01 00:00:00
Pastoria | Pastoria Energy  Facility LLP (Enron) | Natural  Gas Combined Cycle 750 MW | Kern Co. | $300 million | 30 acres | SCE Pastoria substation, via 1.35 mile 230 kV | Kern River-Mojave Pipeline via 11.65 mile pipeline | 3-170 MW CT's, 2 HRSG, and 1-185 MW SG | SJVUAPCD, SONON or SCR | Wheeler Ridge-Maricopa Water Storage District, up to 7.2 MGD | Deemed data adequate, now undergoing staff assessment | 2000-01-26 00:00:00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
Blythe Energy | Summit Energy Group | Natural Gas Combined Cycle 520MW | Blythe, Riverside Co. | $250 million | 15 acres of land zoned for industy | Western Area Power Admin., 600 ft. to Blythe Substation | Either El Paso-owned pipeline via 11.5 pipeline, or So. Cal Gas via [NAME] | 2-170 MW CTs, 2 HRSG and 1-180 MW SG | Mojave, Dry low NOx and SCR | [NAME] wells at project site, 3,000 AF/yr. | Deemed data adequate, now undergoing staff assessment | Projected Jan-00 | 2001-02-01 00:00:00 | 2003-02-01 00:00:00
Western Midway Sunset | ARCO Western Energy | Natural Gas Combined Cycle 500MW | McKittrick, Kern Co. | $300 million | 10 acres near existing power plant facility | PG&E, 19 mile 230 kV line to Midway substation | Will be connected to Kern-Mojave and So Cal Gas pipelines | 2 -170 MW CTs, 2 HRSG and 1-180 MW SG | SJVUAPCD, Dry low NOx, SCR | West Kern Water District to provide 3,260 AF/yr. | Filed 12/22/99 | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
Contra Costa Modernization | Southern Energy Delta, LLC | Natural Gas Combined Cycle 530MW (Total generating capacity at facility: 1,210 MW) | 1 mile NE of Antioch, Contra Costa Co. | $250-$300 million | 20 acres on existing 200-acre power plant site | PG&E's Contract Costa Switchyard, located on site at 230 KV | Existing gas supply pipeline connected to PG&E Line 400 | Adding new "Unit 8" to existing plant: 2-175 MW GE Frame 7FA CGTs, 2 HRSG, 1-190 MW STG | BAAQMD, Dry low NOx burners, SCR, oxidation catalyst, 2.5 ppm of NOx | [NAME] water, used first to cool Units 6 & 7, no new water lines needed, 7.3 - 7.5 MGD | Filed 1/31/2000 | Projected Mar-00 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00
Mountainview | Mountainview Power Co., LLC (subsidiary of Thermo ECOtek) | Natural Gas Combined Cycle, 1056MW | Redlands (annexation pending), San Berno. Co. | $550 million | 16.3 acres of existing San Bernardino power plant site | Existing adjacent SCE-owned San Bernardino substation, no new t. lines needed | SoCalGas (Line 4000/4002), new 17 mile pipeline | Adding Units 3&4 to existing 132-MW power plant site (Units 1&2 @ 66 MW), 4-167 MW GE Model 7FA class CGT's, 4 HRSG's, 2-209 MW STG's, plus diesel engines | SCAQMD, Dry low NOx, SCR, oxidation catalyst, 2.5 ppm NOx | Water from either on-site and off-site wells, or secondary effluent from City of Redlands WWTP (if reclaimed water is used, will need 2.3 mi. water supply pipeline, 1,100 ft. wastewater discharge pipeline, Need 7.15 MGD | Filed 2/1/2000 | Projected Mar-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
[NAME] | EM-One Power Station LLC (owned by Sunlaw) | Natural Gas [NAME], 550 MW | South Gate, LA County | $256 million | 13.5 acres of existing commercial trucking facility | SCE, 1000 ft. of 230 [NAME] line to both Mesa and Redondo substations | So Cal Gas, 1 mile pipeline | 2, 175-MW ABB KA24-1 CTs, and 2 100-MW ST's | SCAQMD, dry low-NOx combustors and SCONOX, <1 ppm | Reclaimed water purchased from City of South Gate, supplied by [NAME], 2,100 GPM.  Wastewater to City of South Gate sewers. | Filed 3/8/00 | Projected May-00 | 2001-06-01 00:00:00 | 2003-06-01 00:00:00
Morro Bay | Duke Energy | Natural Gas Combined Cycle 530MW | Morro Bay, San Luis Obispo Co. | $250 million | existing urban/ industrial (power plant) site |  |  |  |  |  | withdrew application, will resubmit for "first phase" in  April or May, 2000. Community wants plant to be modified, want more funds, city council person wants to reopen intake issue | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
Antelope Valley | AES | Up to 1,000MW | California City, Kern Co. | $500 million |  |  |  |  | Antelope Valley |  | Expect application 1/00 or 2/00 | Projected Mar-00 | 2001-04-01 00:00:00 | 2003-04-01 00:00:00
[NAME] | Southern Energy | 530MW | Portrero, Contra Costa Co. |  |  |  |  |  | BAAQMD |  |  | Projected Feb-00 | 2001-03-01 00:00:00 | 2003-03-01 00:00:00
Long Beach | Enron | 500MW | Long Beach, LA County |  |  |  |  |  | SCAQMD
South City | AES | 550MW | So. San Francisco, San Mateo Co. |  |  |  |  |  | BAAQMD
Redondo [NAME] | AES | 700MW | Redondo Beach, LA County |  |  |  |  |  | SCAQMD |  | Expect application in March/00