Spreadsheet: mike_grigsby__27674__New_Gen_Sheet_ver2
Sheet: CO

1- Under Construction or Completed; 2 - Regulatory Approval Received; 3 - Application under review; 4-Starting app process; 5- Press Release only; 6 - Word of mouth |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Contact: | [NAME], Office Energy Management & Conservation,  (303) 620-4292 ext 211
Plant | Region to Sell into | Pipeline | Status | Capacity | Possible Permit Date | Possible On-line Date | Source 1 | Source 2 | Source 3 | Applicant | Location | Unit | Unit Type | Fuel | Estimated Cost | State | NERC/Reg | Status | Notes | [NAME], Public Utility Commission [PHONE], [PHONE]
Manchief (Brush) |  |  | 1 | 265 | 200005 | 2000-06-01 00:00:00 | CEC | RDI | PIRA | Coastal [Fulton cogeneration Associates] | Brush |  |  | NG |  | CO | WSCC |  |  | [NAME], CPUC [PHONE]
Valmont Repowering |  |  | 1 | 11 | 200005 | 2000-05-25 00:00:00 | CEC | RDI | PIRA | Public Service of Colorado , New Centuries sold to Indec | Boulder |  |  | NG |  | CO | WSCC |  | 37 Mw in Boulder, 74 in Denver -finished turbines will be SOLD to highest bidder, scheduled in May 1st, but will be likely before June [called 1/31/00] Plant is recommended for additional development
Arapahoe Repowering |  |  | 1 | 115 |  | 2000-06-01 00:00:00 | CEC | RDI |  | Public Service of Colorado , New Centuries sold to Indec | Denver | 2 |  | Coal |  | CO | WSCC |  | Plant currently having permit problems, 3 LM6000 derated because 5,300 foot. Everything is set at site engineering infrastruicture. Agreed to shut down old turbines sold to Indec, Blackhills has rights
[NAME] |  |  | 2 | 235 | 200103 | 2001-06-01 00:00:00 | CEC |  | PIRA | New Century Energy, PSC Colorado | Boulder & Denver | 1 |  | NG |  | CO | WSCC |  | Third stage of nuke plant conversion.  PSC to decide this fall. According to [NAME] this project has been approved
Powhatan 48 |  |  | 2 | 150 | 200206 | 2002-05-01 00:00:00 |  |  | PIRA | North American Power | DIA |  | CT | NG |  | CO | WSCC |  | 2X150 each unit- simple cycle- Denver International airport (initial phase)- origionally 6/2000. Same issues with air permits that Front Range faced American Power will only build one of its 2 plants because of this.
[NAME] (Phase 2) |  |  | 2 | 400 | 200206 | 2003-01-01 00:00:00 | CEC |  | PIRA | Colorado Springs Utilities / Coastal | Colorado Springs |  | CC | NG |  | CO | WSCC |  | Second phase.  One half sold to market through Coastal, No one has taken the excess because of high offer. If CSU cannot sell excess power unit will not be built.
[NAME] (Front Range) |  |  | 3 | 160 | 200199 | 2001-05-01 00:00:00 | CEC | RDI | PIRA | KN Energy (Front Range Power Co) | [NAME] | 1 | CC | NG |  | CO | WSCC |  | in response to RFP from PSCo, currently on hold due to air permits See RFP. Cancelled because of Air Permits 5/31/2000
Monahan 48 |  |  | 5 | 150 | . | 2001-06-01 00:00:00 |  | RDI | PIRA | North American Power | DIA |  | CT | NG |  | CO | WSCC |  | 2X150 each unit- simple cycle- Denver International airport (initial phase)- origionally 6/2000
Metro Wastewater Cogen |  |  | 5 | 10 |  |  |  | RDI |  | Trigen-Colorado Energy |  |  |  | Unknown
Pawnee |  |  | 6 | 200 | 999999 |  |  |  | PIRA | Independent Energy | Denver |  | CT | NG |  | CO | WSCC |  | Existing Coal conversion to gas
 |  |  |  | Left message with [NAME] of OEMC
 |  |  |  | PSC new RFP for 3,000 MW
 |  |  | Sum of Capacity | Status
 |  |  |  | 1 | 2 | 3 | 4 | 5 | 6
 |  |  | Total | 276 | 550 | 160 | 350 | 160 | 200
 |  |  | Sum of Capacity
 |  |  | Possible On-line Date | Total
 |  |  | 2000-06-01 00:00:00 | 265
 |  |  | 2000-12-01 00:00:00 | 11
 |  |  | 2002-05-01 00:00:00 | 150
 |  |  | 2003-01-01 00:00:00 | 400