Spreadsheet: 160914d1339307524-how-to-create-a-graph-in-the-chart-ticket_report_eswar
Sheet: ticket_report_Eswar.csv

number | summary | milestone | assigned_to | component | priority | status | completed_date | created_on | working_hours | total_invested_hours | is_story | estimate | Ticket Type | Testing | Business Owner(s) | Sprint Start Date | Sprint End Date
68 | Dev - Team Everywhere - Purchase Licenses | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 4 | Task | 0 | User Story | Not Testable
69 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
70 | Dev - VPN Access - ECA Devs and QA | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Tue, Mar 20 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
71 | Dev - Documentation - Dev Environment | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Mar 23 | Fri, Feb 17 | 0 | 0 | Story | 0 | User Story | Not Testable
72 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
74 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Thu, Mar 22 | Fri, Feb 17 | 0 | 0 | Story | 0 | User Story | Not Testable
75 | [NAME] | Sprint 0 |  | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 9 | Task | 0 | User Story | Not Testable
77 | Dev - STS - Setup and Review and Issues | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Tue, [NAME] 06 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
78 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
79 | [NAME] check-in and Build | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
80 | [NAME] | Sprint 0 |  | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
81 | Dev - User Profile Data | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
83 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable
84 | [NAME] | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Mar 07 | Fri, Feb 17 | 0 | 0 | Task | 0 | User Story | Not Testable | [NAME], [NAME], [NAME]
85 | Dev - Environment - Discuss and Determine Environment Setup | Sprint 0 | [NAME] | Environment | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 2.5 | Task | 0 | User Story | Not Testable
86 | Dev - Functional Test - Define | Sprint 0 |  | Infrastructure | Normal (3) | Completed | Mon, [NAME] 05 | Fri, Feb 17 | 0 | 2.5 | Task | 0 | User Story | Not Testable
87 | [NAME] modelling | Sprint 0 | [NAME] |  | Normal (3) | Completed | Fri, Apr 06 | Mon, Feb 20 | 0 | 41 | Story | 0 | User Story | Not Testable
88 | Dev - User and Organization modelling | Sprint 0 | [NAME] |  | Normal (3) | Completed | Fri, Apr 06 | Mon, Feb 20 | 0 | 8 | Story | 0 | User Story | Not Testable
89 | Dev - Pricing modeling | Sprint 0 | [NAME] |  | Normal (3) | Completed | Fri, Apr 06 | Mon, Feb 20 | 0 | 24 | Story | 0 | User Story | Not Testable
93 | Dev - EX - Write Test Case | Sprint 0 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Feb 22 | Tue, Feb 21 | 0 | 0 | Task | 0 | QA Task | Not Testable
94 | [NAME] | Sprint 0 | [NAME] | Find A Rep | Normal (3) | Completed | Mon, [NAME] 05 | Wed, Feb 22 | 0 | 0 | Task | 0 | User Story | Not Testable
104 | QED - Create automation system diagrams | Sprint 0 | [NAME] |  | Normal (3) | Completed | Fri, Mar 02 | Wed, Feb 29 | 0 | 1 | Task | 1 | User Story
107 | QED - Create automation tools set up instructions | Sprint 0 | [NAME] |  | Normal (3) | Completed | Fri, Mar 02 | Wed, Feb 29 | 0 | 1 | Task | 1 | User Story
76 | Dev - Sonar - Setup | Sprint 1 | [NAME] | Infrastructure | Normal (3) | Completed | Thu, Mar 22 | Fri, Feb 17 | 0 | 8 | Story | 8 | User Story | Not Testable
101 | Dev - QED - Automation Framework | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Feb 29 | 0 | 2 | Story | 3 | User Story | Not Testable
102 | QED - Integrate automation framework with CTAF | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Feb 29 | 0 | 4 | Task | 8 | QA Task
103 | QED - Refactor automation code | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Feb 29 | 0 | 1 | Task | 4 | QA Task | Not Testable
105 | QED - Research & implement functionality to automate browsers simultaneously | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 19 | Wed, Feb 29 | 0 | 6 | Task | 8 | QA Task | Not Testable
106 | QED - Research Jenkins for automation reporting | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 19 | Wed, Feb 29 | 0 | 0 | Task | 2 | QA Task | Not Testable
108 | QED - determine initial pages/components we need for automation | Sprint 1 | [NAME] |  | Normal (3) | Completed | Fri, Mar 09 | Wed, Feb 29 | 0 | 1 | Task | 4 | QA Task | Not Testable
109 | QED - investigate the use of XML for storing locator information | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Feb 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
110 | QED - research and implement method to handle [NAME] automation | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 12 | Wed, Feb 29 | 0 | 2.6 | Task | 4 | QA Task | Not Testable
111 | QED - research Android web driver | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 12 | Wed, Feb 29 | 0 | 1 | Task | 1 | QA Task | Not Testable
112 | QED - research IPhone web driver | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 12 | Wed, Feb 29 | 0 | 1 | Task | 1 | QA Task | Not Testable
113 | QED - research and implement functionality for performing web services testing | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Feb 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
114 | QED - Create wiki on Sharepoint | Sprint 1 | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 19 | Wed, Feb 29 | 0 | 1 | Task | 3 | User Story | Not Testable
141 | Shopping Cart - OnePass Login | Sprint 1 | [NAME] | Cart | Normal (3) | Completed | Wed, [NAME] 14 | Mon, [NAME] 05 | 0 | 0 | Task | 4 | User Story | Not Testable | [NAME]
154 | Flag - Footer - Email Sign Up - UI | Sprint 1 | [NAME] | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Mon, [NAME] 05 | 0 | 0 | Task | 6 | User Story | Testable
169 | [NAME] | Sprint 1 | [NAME] | Product Details | Normal (3) | Completed | Wed, Mar 21 | Tue, [NAME] 06 | 0 | 4 | Task | 16 | User Story | Not Testable
180 | Shopping Cart - Disclaimer - Enhance shopping cart template | Sprint 1 | [NAME] | Cart | Normal (3) | Completed | Thu, Mar 22 | Thu, Mar 08 | 0 | 2 | Task | 2 | Developer Task | Testable | [NAME]
185 | Dev - Initial module gen for multichannel accelerator | Sprint 1 | [NAME] |  | Normal (3) | Completed | Thu, Mar 22 | Thu, Mar 08 | 0 | 2 | Story | 2 | User Story | Not Testable
186 | Dev - Shipping Cost Calculation Design/Architecture | Sprint 1 |  | Checkout | Normal (3) | Completed | Thu, Mar 22 | Thu, Mar 08 | 0 | 0 | Task | 4 | Developer Task | Not Testable | [NAME]
187 | Dev - Discussion on how and if Content gets rolled back into codebase | Sprint 1 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Thu, Mar 08 | 0 | 0 | Task | 0 | User Story | Not Testable | [NAME]
191 | QED - Automation - Checkout - Create ReviewCart Page | Sprint 1 | [NAME] | Checkout | Normal (3) | Completed | Thu, Mar 22 | Fri, Mar 09 | 0 | 3.6 | Task | 3 | QA Task | Not Testable
196 | Dev - Build Shipping/Delivery Interface and Hook up with Hybris - Mock Only | Sprint 1 | [NAME] | Checkout | Normal (3) | Completed | Thu, Mar 22 | Mon, [NAME] 12 | 0 | 0 | Task | 0 | Developer Task | Testable | [NAME]
225 | QED - Automation - Footer - Create Footer component | Sprint 1 | [NAME] | Footer | Normal (3) | Completed | Thu, Mar 22 | Wed, [NAME] 14 | 0 | 1.7 | Task | 3 | QA Task | Not Testable
226 | QED - Automation - Footer - Create EmailFooter component | Sprint 1 | [NAME] | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Not Testable
227 | QED - Automation - Automate email sign up manual tests | Sprint 1 |  | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Not Testable
228 | Dev - Setup CI Build | Sprint 1 | [NAME] | Infrastructure | Normal (3) | Completed | Thu, Mar 22 | Wed, [NAME] 14 | 0 | 0 | Task | 0 | Developer Task | Not Testable
271 | QED-Create UI Based Manual Test | Sprint 1 | MicheleMasten | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Fri, [NAME] 16 | 0 | 0 | Task | 0.5 | QA Task | Not Testable
272 | QED- Execute Manual Test and Verify Against Acceptance Criteria | Sprint 1 | MicheleMasten | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | Test Case | Testable
280 | QED-Create Functional UI Based Manual Tests | Sprint 1 |  | Cart | Normal (3) | Completed | Thu, Mar 22 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
281 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 1 | MicheleMasten | Cart | Normal (3) | Completed | Thu, Mar 22 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Testable
19 | INVALID - Promotions - External Promotion | Sprint 2 |  | Promotions | Highest (1) | Completed | Fri, [NAME] 30 | Thu, Feb 09 | 0 | 0 | Story | 0 | User Story | Testable
22 | INVALID - Promotions - Promo landing page URL | Sprint 2 |  | Promotions | Highest (1) | Completed | Fri, [NAME] 30 | Thu, Feb 09 | 0 | 0 | Story | 0 | User Story | Not Testable
23 | INVALID - Promotions/Site Search - Material Number Search | Sprint 2 |  | Search Results | Highest (1) | Completed | Fri, [NAME] 30 | Thu, Feb 09 | 0 | 0 | Story | 0 | User Story | Testable
73 | [NAME] and Setup Dev/QA Deployment | Sprint 2 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Apr 06 | Fri, Feb 17 | 0 | 24 | Story | 16 | User Story | Not Testable
151 | Dev - Hybris Core - Setup in prep for dev | Sprint 2 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Mon, [NAME] 05 | 0 | 0 | Task | 0 | User Story | Not Testable
172 | [NAME] code merge procedures and [NAME] setup | Sprint 2 | [NAME] |  | Normal (3) | Completed | Wed, Mar 21 | Wed, Mar 07 | 0 | 0 | Task | 2 | Developer Task | Not Testable
176 | Shopping Cart - UI - Interstitial - Guest Checkout | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Mon, Apr 02 | Thu, Mar 08 | 0 | 0 | Story | 8 | Developer Task | Testable | [NAME], [NAME]
190 | QED - Automation - Create PurchasingProductsList Component | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Thu, Mar 29 | Thu, Mar 08 | 0 | 2.1 | Task | 3 | QA Task | Not Testable
192 | QED - 508 Compliance - Checkout - Run 508 Compliance Tests on the Purchasing Products List | Sprint 2 | MicheleMasten | Checkout | Normal (3) | Completed | Thu, Apr 05 | Fri, Mar 09 | 0 | 0 | Task | 1 | QA Task | Not Testable
194 | QED- Create Functional UI Based Manual Tests | Sprint 2 | MicheleMasten | Cart | Normal (3) | Completed | Mon, [NAME] 26 | Fri, Mar 09 | 0 | 0 | Task | 0.5 | QA Task | Not Testable
197 | QED - Automation - Checkout - Create BillingAddressComponent | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Thu, Mar 29 | Wed, [NAME] 14 | 0 | 1 | Task | 5 | QA Task | Testable
198 | QED - Automation - Checkout - Create ShippingAndBilling Page | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Thu, Mar 29 | Wed, [NAME] 14 | 0 | 0.7 | Task | 3 | QA Task | Not Testable
205 | Cart - UI - Template | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
215 | QED - Automation - Global Nav - Create SearchBar component | Sprint 2 | [NAME] | Header | Normal (3) | Completed | Sat, Mar 24 | Wed, [NAME] 14 | 0 | 3 | Task | 2 | QA Task | Not Testable
220 | QED - Automation - Cart - Create ShoppingCartDisclaimer component | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Thu, Mar 29 | Wed, [NAME] 14 | 0 | 0.2 | Task | 1 | QA Task | Not Testable
221 | QED - Automation - Automate disclaimer manual test cases | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 11.2 | Task | 1 | QA Task | Not Testable
222 | [NAME] of Hybris Cockpits | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Fri, Mar 23 | Wed, [NAME] 14 | 0 | 1 | Story | 2 | User Story | Not Testable | [NAME], [NAME], [NAME]
229 | Dev - Setup Basic CI Deployment | Sprint 2 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Apr 06 | Wed, [NAME] 14 | 0 | 0 | Task | 0 | Developer Task | Not Testable
230 | QED - Automation - Global Nav - Create Header component | Sprint 2 | [NAME] | Global Nav | Normal (3) | Completed | Thu, Mar 29 | Wed, [NAME] 14 | 0 | 5 | Task | 2 | QA Task | Not Testable
234 | QED - Automation - Homepage - Create Homepage page | Sprint 2 | [NAME] | Homepage | Normal (3) | Completed | Thu, Mar 29 | Wed, [NAME] 14 | 0 | 0.7 | Task | 2 | QA Task | Not Testable
237 | QED - Automation - Homepage - Create HomeMarketingArea components | Sprint 2 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 0.1 | Task | 1 | QA Task | Not Testable
239 | QED - Automation - Homepage - Create HomeFooterContent component | Sprint 2 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 0.1 | Task | 1 | QA Task | Testable
241 | QED- Create Functional UI Based Manual Tests | Sprint 2 |  | Cart | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Not Testable
242 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 2 |  | Cart | Normal (3) | Completed | Wed, Apr 04 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Testable
244 | QED- Execute manual Tests and Verify against Acceptance Criteria | Sprint 2 | MicheleMasten | Cart | Normal (3) | Completed | Tue, Apr 03 | Thu, Mar 15 | 0 | 0 | Task | 8 | QA Task | Testable
247 | QED Create Functional UI Based Manual Tests | Sprint 2 | MicheleMasten | Cart | Normal (3) | Completed | Thu, Mar 29 | Thu, Mar 15 | 0 | 0 | Task | 2 | QA Task | Testable
257 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 2 | MicheleMasten | Checkout | Normal (3) | Completed | Tue, Apr 03 | Fri, [NAME] 16 | 0 | 0 | Task | 6 | QA Task | Testable
270 | QED - Automation - Checkout - Create CheckoutConfirmation Page | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Wed, Apr 04 | Fri, [NAME] 16 | 0 | 1 | Task | 2 | QA Task | Not Testable
275 | QED - Automation - Cart - Create OrderSummary component | Sprint 2 | [NAME] | Cart | Normal (3) | Completed | Thu, Mar 29 | Fri, [NAME] 16 | 0 | 2.3 | Task | 3 | QA Task | Not Testable
309 | Dev - Code Styling - Replace [NAME] | Sprint 2 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Apr 04 | Tue, Mar 20 | 0 | 20 | Story | 4 | User Story | Not Testable
315 | QA Environment Build Up | Sprint 2 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Apr 06 | Tue, Mar 20 | 0 | 0 | Task | 8 | Developer Task | Not Testable
321 | QED - Automation - Component - Create - MyCart link | Sprint 2 | [NAME] | Header | Normal (3) | Completed | Mon, [NAME] 26 | Thu, Mar 22 | 0 | 1 | Task | 0.5 | QA Task | Not Testable
326 | QED - Automation - Component - Create - CanWeHelp | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 03 | Thu, Mar 22 | 0 | 0.7 | Task | 3 | QA Task | Not Testable
328 | [NAME] to TR | Sprint 2 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Apr 06 | Thu, Mar 22 | 0 | 0 | Task | 0 | Developer Task | Testable
334 | QED - Automation - Component - FeedbackButton | Sprint 2 | [NAME] | [NAME] | Normal (3) | Completed | Tue, Apr 03 | Fri, Mar 23 | 0 | 1.8 | Task | 1 | QA Task | Not Testable
338 | QED - Automation - Component - Create - PaymentMethodBlock | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 03 | Fri, Mar 23 | 0 | 1.7 | Task | 3 | QA Task | Not Testable
340 | Dev - Prepare electronic Store - Import Previous store | Sprint 2 | [NAME] | Environment | Normal (3) | Completed | Fri, Apr 06 | Mon, [NAME] 26 | 0 | 27 | Task | 0 | User Story | Not Testable
341 | QED-Create Functional UI Based Manual Tests | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Tue, Mar 27 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
343 | QED-Create Functional UI Based Manual Tests | Sprint 2 | [NAME] | Header | Normal (3) | Completed | Mon, [NAME] 26 | Mon, [NAME] 26 | 0 | 0 | Task | 1 | QA Task | Not Testable
367 | QED - Create manual functional tests | Sprint 2 |  | Checkout | Normal (3) | Completed | Wed, Apr 04 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
368 | QED - Execute manual functional tests | Sprint 2 |  | Checkout | Normal (3) | Completed | Wed, Apr 04 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
377 | Dev - Research access right to apply permissions to merchandising manager | Sprint 2 | [NAME] | Homepage | Normal (3) | Completed | Wed, Mar 28 | Tue, Mar 27 | 0 | 3 | Task | 3 | Developer Task | Not Testable | [NAME], [NAME], [NAME]
390 | QED - Automation - Checkout - Create CheckoutLogin Page | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 04 | Fri, [NAME] 30 | 0 | 0.1 | Task | 1 | QA Task | Not Testable
391 | QED - Automation - Checkout - Create GuestCheckoutOptions Component | Sprint 2 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 04 | Fri, [NAME] 30 | 0 | 1.2 | Task | 2 | QA Task | Not Testable
53 | DUPLICATE - Header - Search Field - UI | Sprint 3 |  | Header | Normal (3) | Completed | Mon, Apr 02 | Fri, Feb 10 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME]
100 | Spike - Customer Account Discussion and Investigation | Sprint 3 | [NAME] |  | Normal (3) | Completed | Wed, Apr 18 | Fri, Feb 24 | 0 | 0 | Task | 8 | User Story | Not Testable | [NAME]
125 | Homepage - Footer content area | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Fri, Apr 20 | Mon, [NAME] 05 | 0 | 27.1 | Story | 27 | User Story | Testable | [NAME]
135 | Checkout - Billing/Shipping - Review Order Button - Basic UI/Functionality | Sprint 3 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 0 | Story | 1 | User Story | Testable | [NAME]
144 | Shopping Cart - Order Cost Summary | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 4 | Story | 6 | User Story | Testable | [NAME]
171 | [NAME] | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Fri, May 04 | Tue, [NAME] 06 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME], [NAME]
179 | Shopping Cart-  Order Cost Summary - Enhance  cart template | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Wed, May 23 | Thu, Mar 08 | 0 | 16 | Task | 4 | Developer Task | Testable | [NAME]
188 | Spike - Shopping Cart Themes | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Wed, Apr 18 | Thu, Mar 08 | 0 | 1 | Story | 4 | User Story | Not Testable | [NAME]
240 | QED - Automation - Homepage - Automate homepage footer content tests | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Sat, Apr 14 | Wed, [NAME] 14 | 0 | 1.5 | Task | 2 | QA Task | Not Testable
248 | QED 144 -Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Wed, May 02 | Thu, Mar 15 | 0 | 0 | Task | 3 | QA Task | Testable
264 | QED-Create Functional UI Based Manual Tests | Sprint 3 | MicheleMasten | Homepage | Normal (3) | Completed | Wed, Apr 11 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
265 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 3 | MicheleMasten | Homepage | Normal (3) | Completed | Wed, Apr 11 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Testable
284 | [NAME] data via impex | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 11 | Fri, [NAME] 16 | 0 | 4 | Task | 4 | Developer Task | Testable
285 | Dev - Modify RotatingComponent for it work how to described in the history | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 11 | Fri, [NAME] 16 | 0 | 45 | Task | 20 | Developer Task | Testable
316 | Spike - Dev - Simulated Orders | Sprint 3 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 18 | Wed, Mar 21 | 0 | 0 | Task | 4 | User Story | Not Testable
324 | QED - Automation - Component - Create - Email fields | Sprint 3 | [NAME] | Checkout | Normal (3) | Completed | Sat, Apr 14 | Thu, Mar 22 | 0 | 0.6 | Task | 1 | QA Task | Not Testable
329 | Dev- Shopping Cart - Template Impl | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Mon, Apr 23 | Thu, Mar 22 | 0 | 52 | Task | 4 | Developer Task | Testable
331 | QED - Automation - Automate Test Cases | Sprint 3 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 17 | Fri, Mar 23 | 0 | 0.25 | Task | 3 | QA Task | Not Testable
347 | QED-Create Functional UI Based Manual Tests | Sprint 3 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 16 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
351 | QED-Create Functional UI Based Manual Tests | Sprint 3 | MicheleMasten | Checkout | Normal (3) | Completed | Mon, Apr 16 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
365 | QED - Create manual functional tests | Sprint 3 | MicheleMasten | Checkout | Normal (3) | Completed | Mon, Apr 16 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
366 | QED - Execute manual functional tests | Sprint 3 | MicheleMasten | Checkout | Normal (3) | Completed | Mon, Apr 16 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
382 | Dev - Modify template by impex | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Wed, Mar 28 | 0 | 4 | Task | 4 | Developer Task | Not Testable
383 | [NAME] jsp of the homepage | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Wed, Mar 28 | 0 | 2 | Task | 2 | Developer Task | Not Testable
384 | Dev - Readjust the structure of the cms homepage template | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Wed, Mar 28 | 0 | 2 | Task | 2 | Developer Task | Not Testable
388 | Dev - Setup DEV | Sprint 3 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Apr 25 | Fri, [NAME] 30 | 0 | 0 | Task | 0 | Developer Task | Testable
394 | Dev - Collect images from Westlaw Store | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Fri, [NAME] 30 | 0 | 5 | Task | 5 | Developer Task | Not Testable
395 | [NAME] new media elements by impex | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Fri, [NAME] 30 | 0 | 3 | Task | 3 | Developer Task | Not Testable
396 | [NAME] content homepage product carousel | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Fri, [NAME] 30 | 0 | 9 | Task | 9 | Developer Task | Not Testable | [NAME], [NAME]
403 | OC - QED - Automation - Automate Manual Tests | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Sat, Apr 14 | Wed, Apr 04 | 0 | 4.25 | Task | 5 | QA Task | Not Testable
406 | CSS - Initial implementation of CSS to site | Sprint 3 | [NAME] | [NAME] | Normal (3) | Completed | Wed, Apr 18 | Wed, Apr 04 | 0 | 0 | Story | 24 | User Story | Not Testable
408 | Spike - Dev - Setup Nightly Deploys to QA | Sprint 3 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Apr 18 | Wed, Apr 04 | 0 | 0 | Story | 8 | Developer Task | Testable
409 | Dev - Setup ANT Build for Generating Middle-Tier Client Stubs | Sprint 3 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Apr 18 | Wed, Apr 04 | 0 | 0 | Task | 8 | Developer Task | Not Testable
410 | [NAME] problems with product catalog | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 04 | Wed, Apr 04 | 0 | 2 | Task | 2 | User Story | Not Testable
413 | QED - Automation - Shopping Cart - Automate Order Cost Summary Tests | Sprint 3 | [NAME] | Cart | Normal (3) | Completed | Sat, Apr 14 | Mon, Apr 09 | 0 | 15.45 | Task | 5 | QA Task | Not Testable
422 | Dev - Update Workspace | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Tue, Apr 10 | 0 | 2 | Task | 2 | Developer Task | Not Testable | [NAME], [NAME]
423 | [NAME] for changes in the Mock Up | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Tue, Apr 10 | 0 | 3 | Task | 3 | Developer Task | Not Testable | [NAME], [NAME]
424 | [NAME] | Sprint 3 | [NAME] | Homepage | Normal (3) | Completed | Tue, Apr 10 | Tue, Apr 10 | 0 | 3 | Task | 3 | Developer Task | Testable | [NAME], [NAME]
429 | Endeca - default site search dropdown to "Entire Site" | Sprint 3 |  |  | Normal (3) | Completed | Wed, Apr 18 | Thu, Apr 12 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
149 | Checkout - Checkout Instructions | Sprint 4 | [NAME] | Checkout | Highest (1) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
150 | Checkout - Review Order Page - Submit Order Button | Sprint 4 | [NAME] | Checkout | Highest (1) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
155 | Checkout - Review Order - Payment Type | Sprint 4 | [NAME] | Checkout | Highest (1) | Completed | Fri, May 04 | Tue, [NAME] 06 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
158 | Checkout - Billing/Shipping - Shipping Address | Sprint 4 | [NAME] | Checkout | Highest (1) | Completed | Fri, May 04 | Tue, [NAME] 06 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
253 | Infrastructure - Initial Design for integrating Hybris search service with Endeca search | Sprint 4 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Thu, Mar 15 | 0 | 23 | Story | 16 | User Story | Not Testable
402 | Infrastructure - Configure Endeca | Sprint 4 | [NAME] | Infrastructure | Highest (1) | Completed | Fri, May 18 | Mon, Apr 02 | 0 | 0 | Story | 60 | User Story | Not Testable
10 | Invalid -Search Results Page - Bottom Content Area | Sprint 4 |  | Search Results | Normal (3) | Completed | Mon, Apr 16 | Mon, Feb 06 | 0 | 0 | Story | 4 | User Story | Not Testable
59 | Shopping Cart - Edit Cart Items | Sprint 4 |  | Checkout | Normal (3) | Completed | Mon, Apr 16 | Fri, Feb 10 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
62 | Checkout - Billing/Shipping - Billing Address | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, Feb 13 | 0 | 33.7 | Story | 0 | User Story | Testable | [NAME]
63 | Checkout - Billing/Shipping - Email Verification Field | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, Feb 13 | 0 | 0 | Story |  | User Story | Testable | [NAME]
65 | Checkout - Review Order - Total Amount Due - Basic Calculations | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 18 | Mon, Feb 13 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
91 | QA Test - Analyze requirements with business team | Sprint 4 |  |  | Normal (3) | Completed | Mon, Apr 16 | Tue, Feb 21 | 0 | 0 | Story | 0 | QA Task | Not Testable | [NAME], [NAME], [NAME]
119 | Footer - Hyperlinks | Sprint 4 | [NAME] | Footer | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 13.7 | Story | 10 | User Story | Testable | [NAME], [NAME]
120 | Footer - Global Footer | Sprint 4 | [NAME] | Footer | Normal (3) | Completed | Fri, Apr 27 | Mon, [NAME] 05 | 0 | 12 | Story | 4 | User Story | Testable | [NAME], [NAME]
124 | Homepage - UI - Slider | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Tue, May 15 | Mon, [NAME] 05 | 0 | 72.2 | Story | 10 | User Story | Testable | [NAME]
127 | Homepage - Additional Content Blocks | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 24.1 | Story | 10 | User Story | Testable | [NAME], [NAME]
128 | Homepage - User Relevant Content Area | Sprint 4 |  | Homepage | Normal (3) | Completed | Mon, Apr 16 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME]
132 | Checkout - Review Order - Order Summary Area | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
134 | Checkout - Shipping/Billing Page - Order Summary Area | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 17 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
136 | Checkout - Billing/Shipping - Tax Exemption Area | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 1.5 | Story |  | User Story | Testable | [NAME]
140 | Shopping Cart - Cross-sell/[NAME] Content Block | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, May 07 | Mon, [NAME] 05 | 0 | 0.5 | Story | 2 | User Story | Testable | [NAME]
142 | Shopping Cart - Disclaimer | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
145 | Shopping Cart - Proceed to Checkout Button | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
147 | Shopping Cart - "Continue Shopping" Link | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Fri, May 04 | Mon, [NAME] 05 | 0 | 6 | Story | 0 | User Story | Testable | [NAME]
153 | [NAME] | Sprint 4 | DHaimovich | Header | Normal (3) | Completed | Tue, May 15 | Mon, [NAME] 05 | 0 | 11 | Story | 3 | User Story | Testable | [NAME]
174 | Checkout - Interstitial - New Login Template | Sprint 4 |  | Checkout | Normal (3) | Completed | Tue, Apr 17 | Thu, Mar 08 | 0 | 0 | Story | 6 | Developer Task | Testable | [NAME], [NAME], [NAME]
177 | Checkout - Address - New Template | Sprint 4 |  | Checkout | Normal (3) | Completed | Tue, Apr 17 | Thu, Mar 08 | 0 | 0 | Story | 6 | Developer Task | Testable | [NAME]
178 | Checkout - Address - New Components | Sprint 4 |  | Checkout | Normal (3) | Completed | Tue, Apr 17 | Thu, Mar 08 | 0 | 0 | Story | 12 | Developer Task | Testable | [NAME]
184 | Checkout - Add link 'Update' to take the screen back to the Cart | Sprint 4 |  | Checkout | Normal (3) | Completed | Mon, Apr 16 | Thu, Mar 08 | 0 | 0 | Story | 2 | Developer Task | Testable | [NAME]
189 | Checkout - UI - Billing/Shipping Template | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, May 15 | Thu, Mar 08 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
195 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | MicheleMasten | Cart | Normal (3) | Completed | Fri, Apr 20 | Fri, Mar 09 | 0 | 0 | Task | 1 | QA Task | Testable
199 | Homepage - UI Stories | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Tue, May 15 | Wed, [NAME] 14 | 0 | 30 | Story | 11 | User Story | Testable | [NAME]
202 | Shopping Cart - UI - Template | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Tue, May 15 | Wed, [NAME] 14 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
204 | QED - Automation - Billing Address Webservices testing | Sprint 4 |  | Checkout | Normal (3) | Completed | Wed, Apr 25 | Wed, [NAME] 14 | 0 | 0 | Task | 0 | QA Task | Testable
219 | QED - Automation - Cart - Create ShoppingCart page | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Wed, Apr 25 | Wed, [NAME] 14 | 0 | 3.3 | Task | 5 | QA Task | Not Testable
223 | QED - Automation - Cart - Create ProceedToSecureCheckoutButton component | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Wed, Apr 25 | Wed, [NAME] 14 | 0 | 0.5 | Task | 2 | QA Task | Not Testable
235 | QED - Automation - Homepage - CreateHomeSlider component | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Wed, Apr 25 | Wed, [NAME] 14 | 0 | 2.5 | Task | 4 | QA Task | Not Testable
254 | [NAME] design update  for Hierarchy/Variants | Sprint 4 | [NAME] |  | Normal (3) | Completed | Mon, Apr 30 | Thu, Mar 15 | 0 | 50.5 | Story | 10 | User Story | Not Testable
258 | QED-Create Functional UI Based Manual Tests | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Wed, Apr 18 | Fri, [NAME] 16 | 0 | 0 | Task | 0 | QA Task | Testable
259 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Wed, Apr 18 | Fri, [NAME] 16 | 0 | 0 | Task | 0 | QA Task | Testable
262 | QED-Create Functional UI Based Manual Tests | Sprint 4 | Marina Lopez | Footer | Normal (3) | Completed | Thu, Apr 19 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
263 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 |  | Footer | Normal (3) | Completed | Wed, May 02 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Testable
267 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Mon, Apr 30 | Fri, [NAME] 16 | 0 | 0.5 | Task | 2 | QA Task | Testable
269 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Tue, May 01 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Testable
274 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Wed, May 02 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Testable
277 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Header | Normal (3) | Completed | Wed, May 02 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Testable
278 | QED-Create Functional UI Based Manual Tests | Sprint 4 | Marina Lopez | Global Nav | Normal (3) | Completed | Thu, Apr 19 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Not Testable
283 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Testable
323 | QED - Automation - Automate Tests | Sprint 4 | [NAME] | Footer | Normal (3) | Completed | Fri, Apr 27 | Thu, Mar 22 | 0 | 0 | Task | 3 | QA Task | Not Testable
327 | QED - Automation - Automate Tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Thu, Mar 22 | 0 | 0.25 | Task | 2 | QA Task | Not Testable
330 | QED - Automation - Component - Create - ReviewOrderButton | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Thu, Apr 26 | Fri, Mar 23 | 0 | 0.25 | Task | 0.5 | QA Task | Not Testable
332 | QED - Automation - Component - Create - TaxExemptionBlock | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 25 | Fri, Mar 23 | 0 | 0.75 | Task | 1.5 | QA Task | Not Testable
337 | QED - Automation - Automate Test Cases | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 25 | Fri, Mar 23 | 0 | 1.75 | Task | 3 | QA Task | Not Testable
342 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 18 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
346 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
348 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
349 | QED-Create Functional UI Based Manual Tests | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Thu, Apr 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
350 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Thu, Apr 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
352 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 30 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
355 | QED-Create Functional UI Based Manual Tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 24 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
356 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 |  | Checkout | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
360 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
361 | QED-Create Functional UI Based Manual Tests | Sprint 4 | Marina Lopez | Footer | Normal (3) | Completed | Thu, Apr 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
362 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | Marina Lopez | Footer | Normal (3) | Completed | Fri, Apr 27 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
363 | QED - Create manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Thu, Apr 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
369 | QED - Create manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Thu, Apr 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
370 | QED - Execute manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
373 | QED - Create manual functional tests | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
374 | QED - Execute manual functional tests | Sprint 4 | MicheleMasten | Checkout | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
376 | QED - Execute manual functional tests | Sprint 4 | [NAME] | Homepage | Normal (3) | Completed | Wed, May 02 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
385 | Checkout - UI - Review & Payment Page - Template | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, May 15 | Thu, Mar 29 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
387 | Dev - Apache Setup for DEV and QA | Sprint 4 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, Apr 27 | Fri, [NAME] 30 | 0 | 0 | Story | 0 | User Story | Testable
399 | Checkout - Review Order - CSS Styling Implementation | Sprint 4 | [NAME] |  | Normal (3) | Completed | Mon, Apr 30 | Mon, Apr 02 | 0 | 0 | Task | 4 | Developer Task | Testable | [NAME]
400 | Checkout - UI - Review Order - Implement General Page Layout/Navigation | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Thu, Apr 26 | Mon, Apr 02 | 0 | 0 | Task | 0 | Developer Task | Testable | [NAME], [NAME]
401 | Checkout - Add Available Payment Type Options in UI | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 04 | Mon, Apr 02 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
405 | EPIC - CSS - Overall styling | Sprint 4 | [NAME] | [NAME] | Normal (3) | Completed | Tue, May 01 | Wed, Apr 04 | 0 | 0 | Story | 0 | User Story | Not Testable
418 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Tue, Apr 10 | 0 | 0 | Task | 0 | QA Task | Not Testable | [NAME]
420 | BigIP Setup for DEV and QA | Sprint 4 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, Apr 30 | Tue, Apr 10 | 0 | 0 | Task | 0 | Developer Task | Not Testable
421 | [NAME] changes in the site of TR | Sprint 4 | [NAME] | Global Nav | Normal (3) | Completed | Fri, May 18 | Tue, Apr 10 | 0 | 8 | Task | 6 | Developer Task | Not Testable | [NAME], [NAME]
433 | Checkout - Billing/Shipping - Billing Address - Address Tips and Help | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 17 | Mon, Apr 16 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
440 | CSS - Continued Implementation | Sprint 4 | [NAME] | [NAME] | Normal (3) | Completed | Tue, May 01 | Wed, Apr 18 | 0 | 0 | Story | 0 | User Story | Not Testable
443 | DEV - Shopping Cart - Proceed to Checkout Button | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Fri, Apr 20 | Wed, Apr 18 | 0 | 0 | Task | 0 | Developer Task | Testable | [NAME]
444 | DEV - Sign In or Proceed as Guest - Look & Feel | Sprint 4 | [NAME] | Cart | Normal (3) | Completed | Wed, May 02 | Wed, Apr 18 | 0 | 25 | Task | 15 | Developer Task | Testable | [NAME], [NAME], [NAME]
445 | Update button CSS | Sprint 4 | [NAME] | [NAME] | Normal (3) | Completed | Thu, Apr 26 | Wed, Apr 18 | 0 | 8 | Task | 8 | Developer Task | Not Testable
446 | DEV - Checkout - Shipping/Billing - Can We Help? | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Wed, Apr 18 | 0 | 8 | Task | 16 | Developer Task | Testable
447 | DEV - Checkout - Billing/Shipping - Review/Confirm Pages - "Can we help?" | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Wed, Apr 18 | 0 | 8 | Task | 16 | Developer Task | Testable | [NAME], [NAME]
448 | QED - Automation - Automate Test Cases | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 3.25 | Task | 3 | QA Task | Not Testable
450 | DEV #149 - Verify that the current solution is complete | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 23 | Wed, Apr 18 | 0 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
451 | DEV #63 - Save to facade | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
452 | DEV #63 - Pre email address if user is logged in | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 23 | Wed, Apr 18 | 0 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
453 | DEV #189 - Establish CMS zones based on new mockups | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 24 | Wed, Apr 18 | 0 | 0 | Task | 16 | Developer Task | Not Testable | [NAME]
454 | DEV #189 - Rework the page template based on new mockup | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 24 | Wed, Apr 18 | 0 | 0 | Task | 4 | Developer Task | Not Testable | [NAME]
455 | DEV #137 - Verify that the existing fields | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 25 | Wed, Apr 18 | 0 | 0 | Task | 4 | Developer Task | Not Testable | [NAME]
458 | DEV #136 - Add the collapse/expand functionality | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 8 | Developer Task | Not Testable | [NAME]
461 | DEV #158 - Shipping address should be blank when expanded | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
464 | DEV #158 - Save the delivery address to the facade | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 8 | Task | 16 | Developer Task | Not Testable | [NAME]
465 | DEV #62 - Store payment address to the facade | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 32 | Task | 32 | Developer Task | Testable | [NAME]
466 | DEV #62 - Verify form fields | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
467 | QED - Create manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
468 | QED - Execute manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, Apr 27 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
470 | QED - Execute manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 30 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
474 | DEV #402 - Install Endeca MDEX | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Fri, Apr 27 | Thu, Apr 19 | 0 | 7 | Task | 4 | Developer Task | Not Testable
475 | DEV #402 - Install Endeca Platform Services | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Fri, Apr 27 | Thu, Apr 19 | 0 | 7 | Task | 4 | User Story | Not Testable
476 | DEV #402 - Install Endeca Workbench | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Fri, Apr 27 | Thu, Apr 19 | 0 | 6 | Task | 4 | User Story | Not Testable
477 | DEV #402 - Install Endeca Deployment Template | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Fri, Apr 27 | Thu, Apr 19 | 0 | 6 | Task | 4 | User Story | Not Testable
480 | configure  the initial product model | Sprint 4 | [NAME] | Product Details | Normal (3) | Completed | Fri, May 18 | Fri, Apr 20 | 0 | 16 | Task | 6 | User Story | Not Testable
481 | configure  the product model classification classes | Sprint 4 | [NAME] | Product Details | Normal (3) | Completed | Fri, May 18 | Fri, Apr 20 | 0 | 16 | Story | 8 | User Story | Testable
483 | Create new SWC theme for CSS | Sprint 4 | [NAME] | [NAME] | Normal (3) | Completed | Thu, Apr 26 | Fri, Apr 20 | 0 | 4 | Task | 4 | Developer Task | Not Testable
484 | Integration with Paymetric | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 18 | Fri, Apr 20 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
485 | QED - Create manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 24 | Fri, Apr 20 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
486 | QES - Execute manual functional tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Tue, Apr 24 | Fri, Apr 20 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
487 | QED - Automation - Automate Tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 25 | Fri, Apr 20 | 0 | 1.5 | Task | 3 | QA Task | Not Testable
488 | QED - Automation - Create - ContinueShoppingLink | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, Apr 25 | Fri, Apr 20 | 0 | 0.5 | Task | 1 | QA Task | Not Testable
491 | DEV - Foundation Work for Invoking CC Auth and Create Order | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 02 | Mon, Apr 23 | 0 | 0 | Task | 16 | Developer Task | Not Testable
495 | DEV #402 - Install HyEnd2 Deployment Template | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Mon, Apr 30 | Wed, Apr 25 | 0 | 7 | Task | 4 | User Story | Not Testable
496 | DEV - Checkout - Order Confirmation Page - Resizable Vert Dividers in Widgets | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 11 | Wed, Apr 25 | 0 | 8 | Task | 0 | Developer Task | Not Testable | [NAME], [NAME]
497 | Implement Paymetric Integration | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Thu, Apr 26 | Wed, Apr 25 | 0 | 0 | Task | 8 | Developer Task | Not Testable | [NAME]
498 | DEV #402 - Install Endeca CAS | Sprint 4 | [NAME] | Site Search | Normal (3) | Completed | Fri, Apr 27 | Thu, Apr 26 | 0 | 8 | Task | 6 | User Story | Not Testable
512 | QED #401 - Execute Manual Tests | Sprint 4 | [NAME] | Checkout | Normal (3) | Completed | Mon, Apr 30 | Fri, Apr 27 | 0 | 0 | Task | 2 | QA Task | Not Testable
266 | QED 127 - Create Functional UI Based Manual Tests | Sprint 4 |  | Homepage | Low (4) | Completed | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
268 | QED 124 - Create Functional UI Based Manual Tests | Sprint 4 |  | Homepage | Low (4) | Completed | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
273 | QED 145 - Create Functional UI Based Manual Tests | Sprint 4 |  | Cart | Low (4) | Completed | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 3 | QA Task | Not Testable
276 | QED 153 - Create Functional UI Based Manual Tests | Sprint 4 |  | Header | Low (4) | Completed | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 1.5 | QA Task | Not Testable
282 | QED 62 - Create Functional UI Based Manual Tests | Sprint 4 |  | Checkout | Low (4) | Completed | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 3 | QA Task | Not Testable
345 | QED 202 - Create Functional UI Based Manual Tests | Sprint 4 |  | Cart | Low (4) | Completed | Sat, May 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
359 | QED 63 - Create Functional UI Based Manual Tests | Sprint 4 |  | Checkout | Low (4) | Completed | Sat, May 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
375 | QED 199 - Create Functional UI Based Manual Tests | Sprint 4 |  | Homepage | Low (4) | Completed | Sat, May 19 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
419 | QED 385 - Create Functional UI Based Manual Tests | Sprint 4 |  | Checkout | Low (4) | Completed | Sat, May 19 | Tue, Apr 10 | 0 | 0 | Task | 0 | QA Task | Not Testable | [NAME]
469 | QED 140 - Create Functional UI Based Manual Tests | Sprint 4 |  | Checkout | Low (4) | Completed | Sat, May 19 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
511 | QED 401 - Create Functional UI Based Manual Tests | Sprint 4 |  | Checkout | Low (4) | Completed | Sat, May 19 | Fri, Apr 27 | 0 | 0 | Task | 2 | QA Task | Not Testable
11 | Search Results Page - Right Rail Merch/Promo Zones | Sprint 5 | [NAME] | Search Results | Highest (1) | Completed | Wed, May 16 | Mon, Feb 06 | 0 | 8 | Story | 8 | User Story | Testable | [NAME], [NAME], [NAME]
33 | SPIKE - Promotions - Banners (Look into using [NAME]) | Sprint 5 | [NAME] | Promotions | Highest (1) | Invalid | Wed, May 02 | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Not Testable | [NAME], [NAME]
54 | Header - My Cart Link | Sprint 5 | DHaimovich | Header | Highest (1) | Completed | Fri, May 04 | Fri, Feb 10 | 0 | 95 | Story | 2 | User Story | Testable | [NAME]
55 | [NAME] | Sprint 5 | [NAME] | Header | Highest (1) | Completed | Tue, May 15 | Fri, Feb 10 | 0 | 22 | Story | 8 | User Story | Testable | [NAME], [NAME]
56 | Header - WCMS Editable Areas | Sprint 5 | [NAME] | Header | Highest (1) | Completed | Tue, May 15 | Fri, Feb 10 | 0 | 0 | Story | 20 | User Story | Testable | [NAME], [NAME]
157 | Checkout - Shipping/Billing - Disclaimer | Sprint 5 | [NAME] | Checkout | Highest (1) | Completed | Fri, May 04 | Tue, [NAME] 06 | 0 | 0 | Story | 0 | User Story | Testable
217 | Shopping Cart - Guest Checkout - Anonymous user naming | Sprint 5 | [NAME] | Cart | Highest (1) | Completed | Tue, May 08 | Wed, [NAME] 14 | 0 | 4 | Story | 8 | Developer Task | Not Testable | [NAME], [NAME]
441 | [NAME] to 4.6.0 | Sprint 5 | [NAME] | Infrastructure | Highest (1) | Completed | Wed, May 16 | Wed, Apr 18 | 0 | 44 | Story | 24 | User Story | Not Testable
482 | Infrastructure - Create/update impex files to load  sample product/price data | Sprint 5 | [NAME] | Infrastructure | Highest (1) | Completed | Wed, May 23 | Fri, Apr 20 | 0 | 16 | Story | 16 | User Story | Not Testable
507 | Configure  the Cart/Order extension model | Sprint 5 | [NAME] |  | Highest (1) | Completed | Fri, May 18 | Fri, Apr 27 | 0 | 22 | Story | 26 | User Story | Not Testable
508 | [NAME] in [NAME] | Sprint 5 | [NAME] | Search Results | Highest (1) | Completed | Tue, May 15 | Fri, Apr 27 | 0 | 41 | Story | 30 | User Story | Not Testable
520 | [NAME] user - FR - System needs to differentiate between a guest and logged in user | Sprint 5 | [NAME] | [NAME] | Highest (1) | Completed | Tue, May 15 | Tue, May 01 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
628 | DEV - Login - Guest user - FR - Create Guest and Member groups | Sprint 5 | [NAME] | Permissions | Highest (1) | Completed | Tue, May 08 | Mon, May 07 | 0 | 14 | Task | 24 | Developer Task | Not Testable | [NAME]
634 | Infrastructure - Guard Checkout Process from Invalid User State | Sprint 5 | [NAME] | Infrastructure | Highest (1) | Ready To Verify | Not Completed | Wed, May 09 | 0 | 18 | Story | 16 | User Story | Testable | [NAME], [NAME]
129 | Checkout - UI - Order Confirmation Page - Template | Sprint 5 | [NAME] | Checkout | High (2) | Completed | Wed, May 16 | Mon, [NAME] 05 | 0 | 34 | Story | 0 | User Story | Testable | [NAME], [NAME]
200 | Header - UI Stories | Sprint 5 | [NAME] | Header | High (2) | Completed | Fri, May 11 | Wed, [NAME] 14 | 0 | 68 | Story | 8 | User Story | Testable | [NAME], [NAME]
201 | *Footer - UI Stories | Sprint 5 | [NAME] | Footer | High (2) | Completed | Tue, May 15 | Wed, [NAME] 14 | 0 | 24 | Story | 8 | User Story | Testable | [NAME], [NAME]
206 | Global Main Navigation - UI Stories | Sprint 5 | [NAME] | Global Nav | High (2) | Completed | Mon, May 21 | Wed, [NAME] 14 | 0 | 194 | Story | 15 | User Story | Testable | [NAME]
386 | Dev - Checkout - Order Confirmation Page - Template | Sprint 5 | [NAME] | Checkout | High (2) | Completed | Tue, May 08 | Fri, [NAME] 30 | 0 | 12 | Task | 16 | Developer Task | Not Testable | [NAME]
645 | DEV - Checkout - Shipping Information Widget | Sprint 5 | [NAME] | Checkout | High (2) | Completed | Tue, May 22 | Fri, May 11 | 0 | 2 | Task | 4 | Developer Task | Testable | [NAME]
92 | [NAME] username | Sprint 5 |  |  | Normal (3) | Invalid | Tue, May 01 | Tue, Feb 21 | 0 | 0 | Story | 4 | Test Case | Not Testable
123 | Global Main Navigation - Available site-wide | Sprint 5 | [NAME] | Global Nav | Normal (3) | Duplicate | Wed, May 02 | Mon, [NAME] 05 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME], [NAME]
131 | Checkout - Review Order Page T&C Acceptance | Sprint 5 |  | Checkout | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 05 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
143 | Shopping Cart - Disclaimer CMS | Sprint 5 |  | Cart | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 05 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
156 | Checkout - Shipping/Billing - Can We Help? | Sprint 5 | [NAME] | Checkout | Normal (3) | Duplicate | Wed, May 02 | Tue, [NAME] 06 | 0 | 0 | Story | 0 | User Story | Testable
175 | Shopping Cart - Interstitial - New Components | Sprint 5 |  | Cart | Normal (3) | Completed | Fri, Apr 27 | Thu, Mar 08 | 0 | 0 | Task | 6 | Developer Task | Testable | [NAME]
307 | Search Results Page - Endeca filters in lh column | Sprint 5 |  | Search Results | Normal (3) | Duplicate | Tue, May 01 | Tue, Mar 20 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME]
310 | [NAME] via impex | Sprint 5 | [NAME] | Header | Normal (3) | Completed | Wed, May 02 | Tue, Mar 20 | 0 | 3 | Task | 3 | Developer Task | Testable | Unsure
312 | Dev - Modify WCMS Cockpit editor views to see Marketing Link | Sprint 5 | [NAME] | Header | Normal (3) | Completed | Wed, May 02 | Tue, Mar 20 | 0 | 5 | Task | 5 | Developer Task | Testable | [NAME], [NAME]
314 | Workflow - Marketing Manager [NAME] | Sprint 5 | [NAME] | Header | Normal (3) | Completed | Wed, May 02 | Tue, Mar 20 | 0 | 0 | Task | 5 | Developer Task | Testable | [NAME], [NAME], [NAME], [NAME], [NAME], [NAME]
425 | [NAME] a new component for represent a html link with a style defined by the user | Sprint 5 | [NAME] | Global Nav | Normal (3) | Completed | Thu, May 10 | Wed, Apr 11 | 0 | 19 | Task | 15 | Developer Task | Testable | [NAME], [NAME]
426 | Dev - Modify the impex files to add the links | Sprint 5 | [NAME] | Global Nav | Normal (3) | Completed | Thu, May 10 | Wed, Apr 11 | 0 | 24 | Task | 16 | Developer Task | Testable | [NAME], [NAME]
427 | Dev - Modify the css and jsp files | Sprint 5 | [NAME] | Global Nav | Normal (3) | Completed | Thu, May 10 | Wed, Apr 11 | 0 | 47 | Task | 30 | Developer Task | Testable | [NAME], [NAME]
471 | QED 156- Create manual functional tests | Sprint 5 |  | Checkout | Normal (3) | Invalid | Wed, May 02 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable
472 | QED 156- Execute manual functional tests | Sprint 5 |  | Checkout | Normal (3) | Invalid | Wed, May 02 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable
552 | DEV #508 - Create hyEnd2 to Endeca connection | Sprint 5 | [NAME] | Site Search | Normal (3) | Completed | Fri, May 11 | Tue, May 01 | 0 | 1 | Task | 4 | User Story | Not Testable
555 | DEV #14 - Modify search to call Endeca instead of SOLR | Sprint 5 | [NAME] | Site Search | Normal (3) | Invalid | Tue, May 15 | Tue, May 01 | 0 | 0 | Task | 12 | Developer Task | Not Testable | [NAME], [NAME]
566 | DEV - Create Widget Component | Sprint 5 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 16 | Wed, May 02 | 0 | 31 | Task | 28 | Developer Task | Testable | [NAME], [NAME]
567 | DEV - Move CMS paragraphs to new Widget Component | Sprint 5 | [NAME] | Checkout | Normal (3) | Completed | Wed, May 16 | Wed, May 02 | 0 | 16 | Task | 16 | Developer Task | Testable | [NAME], [NAME]
568 | DEV - Shopping Cart - Confirmation Page Billing Address Looses Data | Sprint 5 | [NAME] | Checkout | Normal (3) | Completed | Fri, May 18 | Wed, May 02 | 0 | 4 | Task | 8 | Developer Task | Not Testable | [NAME], [NAME]
569 | DEV - Get images for Can We Help Section | Sprint 5 | [NAME] | Checkout | Normal (3) | Completed | Mon, May 21 | Wed, May 02 | 0 | 0 | Task | 6 | Developer Task | Testable | [NAME], [NAME]
572 | DEV - Site Specific Configuration for Middle Tier (and other needs) | Sprint 5 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, May 14 | Wed, May 02 | 0 | 0 | Task | 16 | Developer Task | Not Testable
619 | DEV - Implement New Payment Model (WLAcct) and Not Use CC Subscription | Sprint 5 | [NAME] | Infrastructure | Normal (3) | Completed | Fri, May 11 | Thu, May 03 | 0 | 0 | Story | 24 | User Story | Testable
627 | Configure  the remaining product model attributes | Sprint 5 | [NAME] |  | Normal (3) | Completed | Fri, May 18 | Mon, May 07 | 0 | 36 | Task | 20 | User Story | Not Testable
632 | Dev - Investigation how to add images of products | Sprint 5 | [NAME] |  | Normal (3) | Completed | Wed, May 09 | Tue, May 08 | 0 | 5 | Task | 5 | Developer Task | Not Testable
633 | Dev - Investigation how to add products Into ImpEx files | Sprint 5 | [NAME] |  | Normal (3) | Completed | Thu, May 10 | Tue, May 08 | 0 | 5 | Task | 8 | Developer Task | Not Testable
635 | Dev - Investigation about how implement the changes in the model | Sprint 5 | [NAME] |  | Normal (3) | Completed | Fri, May 18 | Wed, May 09 | 0 | 10 | Task | 8 | Developer Task | Not Testable
636 | Dev - Implement the change in the model | Sprint 5 | [NAME] |  | Normal (3) | Completed | Fri, May 18 | Wed, May 09 | 0 | 10 | Task | 14 | User Story | Testable
637 | [NAME] relation between AbstractOrder and TRCustomer | Sprint 5 | [NAME] |  | Normal (3) | Completed | Fri, May 18 | Wed, May 09 | 0 | 2 | Task | 2 | Developer Task | Not Testable
646 | DEV - Support Handling of CVV Entry | Sprint 5 | [NAME] | Infrastructure | Normal (3) | Completed | Mon, May 14 | Fri, May 11 | 0 | 0 | Task | 0 | User Story | Testable
649 | DEV - Checkout - FR - Order Confirmation Page - Address data lost regression | Sprint 5 | [NAME] | Checkout | Normal (3) | Completed | Tue, May 15 | Tue, May 15 | 0 | 9 | Task | 4 | Developer Task | Not Testable | [NAME], [NAME]
855 | Promo Area - Featured Search Result | Sprint 5 |  | Search Results | Normal (3) | Invalid | Thu, May 24 | Thu, May 24 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME], [NAME]
210 | QED 123 - Automation - Global Nav - Create ShopProductsTab component | Sprint 5 | [NAME] | Global Nav | Low (4) | Invalid | Wed, May 02 | Wed, [NAME] 14 | 0 | 0 | Task | 2 | QA Task | Not Testable
211 | QED 123 - Automation - Global Nav - Create ShopWestlawNextTab component | Sprint 5 | [NAME] | Global Nav | Low (4) | Invalid | Wed, May 02 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Not Testable
212 | QED 123 - Automation - Global Nav - Create ShopByJurisdictionTab component | Sprint 5 | [NAME] | Global Nav | Low (4) | Invalid | Wed, May 02 | Wed, [NAME] 14 | 0 | 0 | Task | 2 | QA Task | Not Testable
213 | QED 123 - Automation - Global Nav - Create ShopByPracticeTab component | Sprint 5 | [NAME] | Global Nav | Low (4) | Invalid | Wed, May 02 | Wed, [NAME] 14 | 0 | 0 | Task | 2 | QA Task | Not Testable
279 | QED 123 - Execute Manual Tests | Sprint 5 |  | Global Nav | Low (4) | Invalid | Sat, May 19 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Testable
344 | QED 54 - Execute Manual Tests | Sprint 5 | [NAME] | Header | Low (4) | Completed | Fri, May 04 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
353 | QED 129 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Checkout | Low (4) | Completed | Tue, May 15 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
354 | QED 129 - Execute Manual Tests | Sprint 5 | MicheleMasten | Checkout | Low (4) | Completed | Tue, May 15 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
357 | QED 206 - Create Functional UI Based Manual Tests | Sprint 5 | [NAME] | Global Nav | Low (4) | Completed | Fri, May 04 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
358 | QED 206 - Execute Manual Tests | Sprint 5 | [NAME] | Global Nav | Low (4) | Completed | Mon, May 14 | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Testable
378 | QED 200 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Header | Low (4) | Completed | Tue, May 08 | Wed, Mar 28 | 0 | 0 | Task | 0 | QA Task | Not Testable
379 | QED 200 - Execute Manual Tests | Sprint 5 | MicheleMasten | Header | Low (4) | Completed | Tue, May 08 | Wed, Mar 28 | 0 | 0 | Task | 0 | QA Task | Not Testable
380 | QED 201 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Footer | Low (4) | Completed | Tue, May 08 | Wed, Mar 28 | 0 | 0 | Task | 0 | QA Task | Not Testable
381 | QED 201 - Execute Manual Tests | Sprint 5 | MicheleMasten | Footer | Low (4) | Completed | Tue, May 08 | Wed, Mar 28 | 0 | 0 | Task | 0 | QA Task | Not Testable
459 | QED 146 - Execute Manual Tests | Sprint 5 |  | Checkout | Low (4) | Invalid | Wed, May 02 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
460 | QED 146 - Create Functional UI Based Manual Tests | Sprint 5 |  | Checkout | Low (4) | Invalid | Wed, May 02 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
462 | QED 157- Create Functional UI Based Manual Tests | Sprint 5 | [NAME] | Checkout | Low (4) | Completed | Fri, May 04 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable
463 | QED 157 - Execute Manual Tests | Sprint 5 | [NAME] | Checkout | Low (4) | Completed | Fri, May 04 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable
574 | QED 11 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Site Search | Low (4) | Completed | Wed, May 16 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
576 | QED 13 - Create Functional UI Based Manual Tests | Sprint 5 | MarÃ­a Florencia MarÃ­n | Site Search | Low (4) | Completed | Thu, May 17 | Wed, May 02 | 0 | 5 | Task | 0 | QA Task | Not Testable
578 | QED 55 - Create Functional UI Based Manual Tests | Sprint 5 |  | Header | Low (4) | Completed | Sat, May 19 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
586 | QED 520 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Permissions | Low (4) | Completed | Fri, May 11 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
587 | QED 520 - Execute Manual Tests | Sprint 5 | MicheleMasten | Permissions | Low (4) | Completed | Fri, May 11 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
589 | QED 55 - Create Manual Tests | Sprint 5 | MicheleMasten | Header | Low (4) | Completed | Tue, May 15 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
590 | QED 55 - Execute Manual Tests | Sprint 5 | MicheleMasten | Header | Low (4) | Completed | Tue, May 15 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
592 | QED 11 - Execute Manual Tests | Sprint 5 | MicheleMasten | Site Search | Low (4) | Completed | Wed, May 16 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
698 | QED 634 - Create Functional UI Based Manual Tests | Sprint 5 | MicheleMasten | Checkout | Low (4) | Completed | Thu, May 31 | Wed, May 16 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
699 | QED 634 - Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 5 | MicheleMasten | Checkout | Low (4) | Completed | Thu, May 31 | Wed, May 16 | 0 | 0 | Task | 16 | QA Task | Testable | [NAME], [NAME]
565 | Defect - Review & Payment - Submit order button does not work | Sprint 5 | [NAME] | Checkout | Lowest (5) | Completed | Tue, May 15 | Wed, May 02 | 0 | 0 | Task | 0 | Defect | Testable
638 | Defect - sizing of content slots in WCMS | Sprint 5 | [NAME] |  | Lowest (5) | Completed | Mon, May 21 | Wed, May 09 | 0 | 3 | Task | 4 | Defect | Testable | [NAME]
654 | [NAME] Review payment page is unable to obtain the payment address from the order | Sprint 5 | [NAME] | Checkout | Lowest (5) | Completed | Sat, May 19 | Tue, May 15 | 0 | 0 | Task | 0 | Defect | Testable
9 | Search Results Page - FR - View Keyword(s) Entire Site | Sprint 6 | [NAME] | Search Results | Highest (1) | Ready To Test | Not Completed | Mon, Feb 06 | 0 | 4 | Story | 24 | User Story | Testable | [NAME], [NAME]
13 | Search Results Page - Left Rail Content Area - "Can we help?" | Sprint 6 | [NAME] | Search Results | Highest (1) | Completed | Tue, Jun 05 | Mon, Feb 06 | 0 | 0 | Story |  | User Story | Testable | [NAME], [NAME]
57 | [NAME] | Sprint 6 | DHaimovich | [NAME] | Highest (1) | Invalid | Tue, May 22 | Fri, Feb 10 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
64 | Billing/Shipping - Review/Confirm Pages - "Can we help?" | Sprint 6 | [NAME] | Billing-Shipping | Highest (1) | Ready To Test | Not Completed | Mon, Feb 13 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
138 | Billing/Shipping - Shipping Method (United States) | Sprint 6 | [NAME] | Billing-Shipping | Highest (1) | Completed | Tue, Jun 05 | Mon, [NAME] 05 | 0 | 6 | Story | 0 | User Story | Testable | [NAME]
170 | [NAME] | Sprint 6 | DHaimovich | [NAME] | Highest (1) | Invalid | Tue, May 22 | Tue, [NAME] 06 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
302 | Spike - Search Results Page - Product Description Length | Sprint 6 | [NAME] | Spikes | Highest (1) | Completed | Wed, May 23 | Tue, Mar 20 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
306 | Search Results Page - FR - Filtered Search - Zero Results | Sprint 6 | [NAME] | Search Results | Highest (1) | Ready To Test | Not Completed | Tue, Mar 20 | 0 | 24 | Story | 12 | User Story | Testable | [NAME], [NAME]
311 | SPIKE - Investigate Product Data Migration - Part 2 | Sprint 6 | [NAME] | Spikes | Highest (1) | Completed | Sun, May 20 | Tue, Mar 20 | 0 | 24 | Story | 2 | User Story | Not Testable
510 | Infrastructure - Configure the user extension model | Sprint 6 | DHaimovich | Infrastructure | Highest (1) | Completed | Wed, May 23 | Fri, Apr 27 | 0 | 16 | Story | 16 | User Story | Not Testable
521 | [NAME] to convert a guest user/basket upon login | Sprint 6 | [NAME] | [NAME] | Highest (1) | Completed | Fri, May 18 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
642 | DEV - Checkout - Shipping/Billing - Shipping Method Model | Sprint 6 | DHaimovich | Checkout | Highest (1) | Completed | Wed, May 23 | Fri, May 11 | 0 | 8 | Task | 8 | Developer Task | Not Testable | [NAME]
643 | DEV - Checkout - Shipping/Billing - Shipping Method Filter | Sprint 6 | DHaimovich | Checkout | Highest (1) | Completed | Wed, May 23 | Fri, May 11 | 0 | 8 | Task | 4 | Developer Task | Not Testable | [NAME]
647 | Review Order - Payment Types - Available options | Sprint 6 | [NAME] | Review Order | Highest (1) | Completed | Fri, May 25 | Fri, May 11 | 0 | 28 | Story | 40 | User Story | Testable | [NAME], [NAME]
656 | Infrastructure - Export hyEnd configuration | Sprint 6 | [NAME] | Infrastructure | Highest (1) | Completed | Wed, May 30 | Tue, May 15 | 0 | 50 | Story | 32 | User Story | Not Testable
658 | Infrastructure - Move CC Auth back to use CommerceCheckoutService.authorize() | Sprint 6 | [NAME] | Infrastructure | Highest (1) | Completed | Wed, May 23 | Tue, May 15 | 0 | 0 | Task | 8 | User Story | Not Testable
661 | Infrastructure - Refactoring for trcommerce and trcore | Sprint 6 | [NAME] | Infrastructure | Highest (1) | Completed | Wed, May 23 | Tue, May 15 | 0 | 0 | Task | 8 | User Story | Not Testable
671 | SPIKE: [NAME] Uploads | Sprint 6 | [NAME] | Spikes | Highest (1) | Completed | Wed, May 23 | Wed, May 16 | 0 | 4 | Task | 0 | User Story | Testable | [NAME]
672 | WCMS - Widget Component Refactor | Sprint 6 | [NAME] | WCMS | Highest (1) | Ready To Test | Not Completed | Wed, May 16 | 0 | 0 | Story |  | User Story | Testable
759 | Infrastructure - Middle-Tier Shipping and Tax Calculation Invoked Only on Certain Areas of UI | Sprint 6 |  | Infrastructure | Highest (1) | Duplicate | Mon, May 21 | Thu, May 17 | 0 | 0 | Task | 0 | User Story | Testable
203 | Product Details - Template | Sprint 6 |  | Product Details | High (2) | Duplicate | Wed, May 09 | Wed, [NAME] 14 | 0 | 0 | Story | 0 | User Story | Testable
218 | [NAME] anonymous user as not logged in | Sprint 6 |  | [NAME] | High (2) | Duplicate | Wed, May 16 | Wed, [NAME] 14 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
501 | Search Results - Did You Mean?/Filtered - UI Stories | Sprint 6 | Eswar Buchammagari | Search Results | High (2) | Duplicate | Wed, May 16 | Fri, Apr 27 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
644 | *DEV - Checkout - Shipping/Billing - Shipping Method Form | Sprint 6 | [NAME] | Checkout | High (2) | Completed | Fri, May 18 | Fri, May 11 | 0 | 0 | Task | 8 | Developer Task | Testable | [NAME]
836 | Create all categories impex file | Sprint 6 | [NAME] | ETL | High (2) | Completed | Thu, May 24 | Mon, May 21 | 0 | 16 | Task | 4 | Developer Task | Not Testable | [NAME]
160 | Checkout - Shipping/Billing - OnePass Login Link | Sprint 6 |  | Checkout | Normal (3) | Completed | Thu, Apr 19 | Tue, [NAME] 06 | 0 | 0 | Story | 2 | User Story
251 | Flag - Search Results Page - Top Promo/Merch Zone | Sprint 6 |  | Search Results | Normal (3) | Completed | Mon, Apr 30 | Thu, Mar 15 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
449 | Infrastructure - Integrate trcommerce middle-tier service layer to Hybris Calculation Implementation | Sprint 6 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, May 16 | Wed, Apr 18 | 0 | 0 | Task | 16 | User Story | Testable
616 | Login - Forgot Password | Sprint 6 | DHaimovich | [NAME] | Normal (3) | Invalid | Tue, May 22 | Thu, May 03 | 0 | 0 | Task | 0 | Developer Task | Testable | [NAME], [NAME]
620 | Dev - Investigation | Sprint 6 | [NAME] | [NAME] | Normal (3) | Invalid | Tue, May 29 | Fri, May 04 | 0 | 0 | Task | 0 | Developer Task | Not Testable | [NAME], [NAME]
621 | Dev - Investigation | Sprint 6 | [NAME] | [NAME] | Normal (3) | Invalid | Tue, May 29 | Fri, May 04 | 0 | 8 | Task | 0 | Developer Task | Not Testable | [NAME], [NAME]
625 | Infrastructure - Update Apache config to serve /medias | Sprint 6 | [NAME] | Infrastructure | Normal (3) | Completed | Tue, May 15 | Fri, May 04 | 0 | 0 | Task | 6 | User Story | Testable
659 | DEV - Implement Basic postback REST Layer | Sprint 6 | [NAME] | Infrastructure | Normal (3) | Completed | Tue, May 22 | Tue, May 15 | 0 | 0 | Task | 8 | Developer Task | Testable
673 | DEV - Widget Component Refactor | Sprint 6 | [NAME] | WCMS | Normal (3) | Completed | Wed, May 30 | Wed, May 16 | 0 | 20 | Task | 20 | Developer Task | Testable
736 | DEV - Create Subcategory for Category ProductTypes | Sprint 6 | [NAME] | Site Search | Normal (3) | Completed | Tue, May 22 | Thu, May 17 | 0 | 4 | Task | 4 | Developer Task | Not Testable
737 | DEV - Filter the search by category | Sprint 6 | [NAME] | Site Search | Normal (3) | Completed | Thu, May 24 | Thu, May 17 | 0 | 17 | Task | 12 | Developer Task | Testable
739 | Site Search - Complete the combo box in the search area | Sprint 6 | [NAME] | Site Search | Normal (3) | Completed | Tue, May 22 | Thu, May 17 | 0 | 10 | Task | 8 | Developer Task | Testable
790 | Add Stock to the Book Products Test Data | Sprint 6 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, May 23 | Thu, May 17 | 0 | 2 | Task | 4 | Developer Task | Testable
810 | Add Stock level for sample products in impex | Sprint 6 | DHaimovich |  | Normal (3) | Duplicate | Fri, May 18 | Fri, May 18 | 0 | 0 | Task | 0 | User Story | Testable
811 | DEV - Review OnePass documentation | Sprint 6 | DHaimovich | [NAME] | Normal (3) | Completed | Wed, May 30 | Fri, May 18 | 0 | 24 | Task | 8 | Developer Task | Not Testable | [NAME], [NAME]
812 | DEV - Modify author/product relationship  model | Sprint 6 | [NAME] | ETL | Normal (3) | Completed | Wed, May 23 | Fri, May 18 | 0 | 4 | Task | 0 | Developer Task | Not Testable
813 | Fix TR product missing attributes in order to make them shippable | Sprint 6 | [NAME] | Search Results | Normal (3) | Completed | Wed, May 23 | Fri, May 18 | 0 | 4 | Task | 0 | Developer Task | Not Testable
819 | Review One pass documentation and communicate any clarifications required to [NAME] and Chad. | Sprint 6 | [NAME] | [NAME] | Normal (3) | Completed | Wed, May 23 | Fri, May 18 | 0 | 4 | Task | 8 | Developer Task | Not Testable
833 | Implement Functional Processing for Postbacks (updating/creating Backend Orders) | Sprint 6 | [NAME] | Infrastructure | Normal (3) | Completed | Wed, May 23 | Mon, May 21 | 0 | 0 | Task | 16 | User Story | Testable
835 | DEV - Cleanup global CSS | Sprint 6 | [NAME] | Confirmations | Normal (3) | Completed | Wed, May 30 | Mon, May 21 | 0 | 36 | Task | 30 | Developer Task | Testable | [NAME], [NAME]
837 | Create all author related impex file | Sprint 6 | [NAME] | ETL | Normal (3) | Completed | Wed, May 23 | Mon, May 21 | 0 | 10 | Task | 4 | Developer Task | Not Testable | [NAME]
838 | Create all brandpublisher related impex files | Sprint 6 | [NAME] | ETL | Normal (3) | Completed | Thu, May 24 | Mon, May 21 | 0 | 2 | Task | 4 | Developer Task | Not Testable | [NAME]
856 | Dev - Verify the problem: status http 500 in DEV and QA server | Sprint 6 | [NAME] |  | Normal (3) | Completed | Mon, May 28 | Thu, May 24 | 0 | 12 | Task | 0 | Developer Task | Not Testable
364 | QED 64 - Execute Manual Tests | Sprint 6 | [NAME] | Billing-Shipping | Low (4) | In Progress | Not Completed | Mon, [NAME] 26 | 0 | 0 | Task | 0 | QA Task | Not Testable
573 | QED 9 - Create Functional UI Based Manual Tests | Sprint 6 | [NAME] | Search Results | Low (4) | Completed | Tue, May 22 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
579 | QED 9 - Execute Functional Manual Tests | Sprint 6 | [NAME] | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME], [NAME]
580 | QED 170 - Create Functional UI Based Manual Tests | Sprint 6 |  | [NAME] | Low (4) | Invalid | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
581 | QED 170 - Execute Manual Tests | Sprint 6 |  | [NAME] | Low (4) | Invalid | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
583 | QED 57 - Create Functional UI Based Manual Tests | Sprint 6 | MarÃ­a Florencia MarÃ­n | [NAME] | Low (4) | Invalid | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
584 | QED 57 - Execute Manual Tests | Sprint 6 | MarÃ­a Florencia MarÃ­n | [NAME] | Low (4) | Invalid | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
597 | QED 411 - Execute Manual Tests | Sprint 6 |  | [NAME] | Low (4) | Duplicate | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
601 | QED 13 - Execute Manual Tests | Sprint 6 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Completed | Mon, [NAME] | Wed, May 02 | 0 | 5.5 | Task | 0 | QA Task | Not Testable
608 | QED 306 - Create Functional UI Based Manual Tests | Sprint 6 | [NAME] | Search Results | Low (4) | Completed | Tue, May 22 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
609 | QED 306 - Execute Manual Tests | Sprint 6 | [NAME] | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
611 | QED 152 - Create Functional UI Based Manual Tests | Sprint 6 | MicheleMasten | [NAME] | Low (4) | Duplicate | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
612 | QED 152 - Execute Manual Tests | Sprint 6 | MicheleMasten | [NAME] | Low (4) | Duplicate | Tue, May 29 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
694 | QED 138 - Execute Manual Tests | Sprint 6 | MarÃ­a Florencia MarÃ­n | Billing-Shipping | Low (4) | Completed | Mon, [NAME] | Wed, May 16 | 0 | 5 | Task | 0 | QA Task | Testable | [NAME]
695 | QED 138 - Create Functional UI Based Manual Tests | Sprint 6 | MarÃ­a Florencia MarÃ­n | Billing-Shipping | Low (4) | Completed | Thu, May 24 | Wed, May 16 | 0 | 5.5 | Task | 0 | QA Task | Testable | [NAME]
696 | QED-Create Functional UI Based Manual Tests | Sprint 6 | MicheleMasten | Permissions | Low (4) | Completed | Sat, May 19 | Wed, May 16 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
697 | QED- Execute Manual Tests and Verify Against Acceptance Criteria | Sprint 6 | MicheleMasten | Permissions | Low (4) | Completed | Sat, May 19 | Wed, May 16 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
830 | QED 648 - Execute Tests | Sprint 6 |  | Promotions | Low (4) | Invalid | Thu, May 31 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
841 | QED 815 - Create Functional UI Based Manual Tests | Sprint 6 | MicheleMasten | [NAME] | Low (4) | Duplicate | Tue, May 29 | Tue, May 22 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
879 | QED 818 - Manual test case creation and execution | Sprint 6 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
882 | QED 820 - Manual test case creation and execution | Sprint 6 | MicheleMasten | Review Order | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1113 | QED 672 - Manual test case creation and execution | Sprint 6 | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Testable
816 | UI Cleanup - Card #129 (Order Confirmation Page - Template) | Sprint 6 | [NAME] | Confirmations | Lowest (5) | Ready To Test | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
817 | UI Cleanup - Card #202 - (Shopping Cart - UI - Template) | Sprint 6 | [NAME] | Cart | Lowest (5) | Ready To Test | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
818 | UI Cleanup - Card #189 - (Checkout - UI - Billing/Shipping Template) | Sprint 6 | [NAME] | Billing-Shipping | Lowest (5) | Ready To Test | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
12 | Search Results Page - FR - Left Rail Filters | Sprint 7 | [NAME] | Search Results | Highest (1) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
14 | Search Results Page - Main Content Area | Sprint 7 | [NAME] | Search Results | Highest (1) | Ready To Test | Not Completed | Mon, Feb 06 | 0 | 66.5 | Story | 0 | User Story | Testable | [NAME], [NAME]
82 | SPIKE - User Data Migration Plan | Sprint 7 | [NAME] | Spikes | Highest (1) | Not Started | Not Completed | Fri, Feb 17 | 0 | 0 | Story | 10 | User Story | Not Testable | [NAME]
137 | Dev - Billing/Shipping - Country Selection | Sprint 7 | [NAME] | Billing-Shipping | Highest (1) | Completed | Fri, Jun 01 | Mon, [NAME] 05 | 0 | 10 | Story | 4 | Developer Task | Not Testable | [NAME]
152 | [NAME] | Sprint 7 | DHaimovich | [NAME] | Highest (1) | Ready To Test | Not Completed | Mon, [NAME] 05 | 0 | 72 | Story | 0 | User Story | Testable | [NAME], [NAME]
173 | Shopping Cart - Interstitial - Forced Login | Sprint 7 | [NAME] | Cart | Highest (1) | Not Started | Not Completed | Wed, Mar 07 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
182 | Infrastructure - Clustered Environment Setup - Media directory setup | Sprint 7 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Thu, Mar 08 | 0 | 0 | Story | 16 | User Story | Not Testable
250 | Search Results Page - Entire Site - Zero Results -  "Did you mean?..." | Sprint 7 | [NAME] | Search Results | Highest (1) | Not Started | Not Completed | Thu, Mar 15 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
305 | Search Results Page - Filtered Search - Zero Results - "Search in another category" | Sprint 7 | [NAME] | Search Results | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
392 | Infrastructure - Middle Tier Integration Epic | Sprint 7 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Fri, [NAME] 30 | 16 | 0 | Story | 0 | User Story | Testable
393 | ETL - Product Import From CPC | Sprint 7 | [NAME] | ETL | Highest (1) | In Progress | Not Completed | Fri, [NAME] 30 | 0 | 0 | Story | 60 | User Story | Not Testable | [NAME]
434 | [NAME] with MyAccount/OnePass | Sprint 7 | [NAME] | [NAME] | Highest (1) | Not Started | Not Completed | Mon, Apr 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
435 | SPIKE - Discuss and look into performance of search results | Sprint 7 | [NAME] | Spikes | Highest (1) | Not Started | Not Completed | Tue, Apr 17 | 0 | 0 | Story | 8 | User Story | Not Testable | [NAME], [NAME]
436 | Product Details - UI - Standard Print Template | Sprint 7 | DHaimovich | Product Details | Highest (1) | Not Started | Not Completed | Tue, Apr 17 | 0 | 0 | Story | 40 | User Story | Testable | [NAME]
514 | Infrastructure - Make sure postbacks from middle tier are correctly processed and persisted. | Sprint 7 | [NAME] | Infrastructure | Highest (1) | Ready To Test | Not Completed | Fri, Apr 27 | 0 | 0 | Story | 0 | User Story | Testable
516 | Infrastructure - Card Tokenization Error Handling | Sprint 7 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Mon, Apr 30 | 0 | 0 | Story | 16 | User Story | Testable
517 | [NAME] guest basket and drop cookie for future retrieval | Sprint 7 | DHaimovich | [NAME] | Highest (1) | In Progress | Not Completed | Tue, May 01 | 0 | 0 | Story | 32 | User Story | Testable | [NAME]
522 | [NAME] Hybris Address Data for logged in users | Sprint 7 | [NAME] | [NAME] | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
617 | [NAME] using West Account | Sprint 7 | [NAME] | [NAME] | Highest (1) | In Progress | Not Completed | Thu, May 03 | 0 | 12 | Story | 24 | User Story | Testable
626 | ETL - Update sample data images and other data | Sprint 7 | [NAME] | ETL | Highest (1) | Completed | Wed, May 30 | Fri, May 04 | 0 | 69 | Story | 16 | User Story | Not Testable
629 | Site Search - Enable Search Filters | Sprint 7 | [NAME] | Search Results | Highest (1) | Ready To Verify | Not Completed | Mon, May 07 | 0 | 4 | Story | 8 | User Story | Testable
639 | [NAME] | Sprint 7 | [NAME] | [NAME] | Highest (1) | In Progress | Not Completed | Thu, May 10 | 0 | 0 | Story | 40 | User Story | Testable | [NAME]
641 | Billing/Shipping - Country/State Variations | Sprint 7 | [NAME] | Billing-Shipping | Highest (1) | In Progress | Not Completed | Thu, May 10 | 0 | 0 | Story | 32 | User Story | Testable | [NAME], [NAME]
657 | SPIKE - WCMS | Sprint 7 | [NAME] | WCMS | Highest (1) | Not Started | Not Completed | Tue, May 15 | 0 | 0 | Task | 0 | User Story | Testable
660 | Infrastructure - Build Client for Midtier MyAccount/Address Information Retrieval for Logged-in User | Sprint 7 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Tue, May 15 | 0 | 0 | Story | 16 | User Story | Not Testable
755 | Infrastructure - Middle-Tier Error Handling Simulate and Shipping Order | Sprint 7 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable
756 | Infrastructure - Middle-Tier Error Handling MyAccount Address Integration Service Not Available | Sprint 7 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 24 | User Story | Testable
758 | Infrastructure - Middle-Tier Shipping and Tax Calculation Invoked Only on Certain Areas of UI | Sprint 7 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable
763 | Infrastructure - URL Redirects (404, etc.) | Sprint 7 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
815 | [NAME] with Saved Data | Sprint 7 | [NAME] | [NAME] | Highest (1) | In Progress | Not Completed | Fri, May 18 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
843 | SPIKE - Create Category Landing Page | Sprint 7 | [NAME] | Spikes | Highest (1) | Ready To Verify | Not Completed | Wed, May 23 | 0 | 0 | Story | 24 | User Story | Not Testable
850 | Update User Account#/Address as provided by [NAME] | Sprint 7 | [NAME] | Infrastructure | Highest (1) | Ready To Test | Not Completed | Wed, May 23 | 0 | 0 | Story | 6 | User Story | Testable
921 | Export hyEnd configuration - Cronjobs | Sprint 7 | [NAME] | Search Results | Highest (1) | In Progress | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Not Testable
207 | Search Results - Standard - UI Stories | Sprint 7 | [NAME] | Search Results | High (2) | Ready To Test | Not Completed | Wed, [NAME] 14 | 0 | 55.5 | Story | 40 | User Story | Testable | [NAME]
532 | Search Results - View Keyword(s) Entire Site - UI Story | Sprint 7 | [NAME] | Search Results | High (2) | Duplicate | Tue, Jun 05 | Tue, May 01 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
533 | Search Results - Left Rail Filters - UI Story | Sprint 7 | [NAME] | Search Results | High (2) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story |  | User Story | Testable | [NAME], [NAME]
3 | [NAME] | Sprint 7 |  | Product Details | Normal (3) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Task | 2 | Developer Task | Not Testable
4 | [NAME] | Sprint 7 |  | Product Details | Normal (3) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Task | 2 | Developer Task | Not Testable
7 | Product Details - More About This | Sprint 7 |  | Product Details | Normal (3) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Task | 4 | Developer Task | Not Testable
8 | Product Details - Format Types | Sprint 7 |  | Product Details | Normal (3) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Task | 6 | Developer Task | Not Testable
534 | Search Results - Main Content Area - UI Story | Sprint 7 | [NAME] | Search Results | Normal (3) | Completed | Fri, Jun 01 | Tue, May 01 | 0 | 6 | Story | 6 | Developer Task | Not Testable | [NAME]
535 | Search Results - Entire Site - Zero Results & "Did you mean?..." - [NAME] | Sprint 7 | [NAME] | Search Results | Normal (3) | In Progress | Not Completed | Tue, May 01 | 0 | 0 | Story | 0 | User Story | Testable
556 | DEV #14 - Output returned search results to search results page | Sprint 7 | [NAME] | Search Results | Normal (3) | In Progress | Not Completed | Tue, May 01 | 14 | 28 | Task | 24 | Developer Task | Not Testable | [NAME], [NAME]
624 | Dev - Implement OnePass api client | Sprint 7 | DHaimovich | [NAME] | Normal (3) | Completed | Mon, [NAME] | Fri, May 04 | 0 | 24 | Task | 20 | Developer Task | Testable | [NAME], [NAME]
655 | [NAME] hyEnd to Endeca product export - Sprints 6 and 7 (Initial search stories) | Sprint 7 | [NAME] | Infrastructure | Normal (3) | In Progress | Not Completed | Tue, May 15 | 0 | 10 | Task | 16 | Developer Task | Not Testable | [NAME], [NAME]
743 | Search Results - Develop the UI | Sprint 7 | [NAME] | Search Results | Normal (3) | Completed | Fri, Jun 01 | Thu, May 17 | 0 | 50.5 | Story | 0 | Developer Task | Not Testable | [NAME]
832 | [NAME] changes | Sprint 7 | [NAME] |  | Normal (3) | Ready To Verify | Not Completed | Sun, May 20 | 0 | 17 | Task | 10 | User Story | Not Testable
839 | Create all products related impex file | Sprint 7 | [NAME] | ETL | Normal (3) | In Progress | Not Completed | Mon, May 21 | 0 | 24 | Task | 16 | Developer Task | Not Testable | [NAME]
844 | SPIKE - Create Promotional Landing Page | Sprint 7 |  | WCMS | Normal (3) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Task | 24 | User Story | Testable
845 | SPIKE - Product Information Page | Sprint 7 | [NAME] | WCMS | Normal (3) | Ready To Verify | Not Completed | Wed, May 23 | 0 | 0 | Task | 24 | User Story | Not Testable
892 | configure minor model changes to cart/address | Sprint 7 | [NAME] |  | Normal (3) | Ready To Verify | Not Completed | Fri, May 25 | 0 | 2 | Task | 1 | User Story | Not Testable
906 | Installation of Splunk | Sprint 7 | [NAME] | Infrastructure | Normal (3) | In Progress | Not Completed | Tue, May 29 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
1107 | DEV - UI Cleanup - #385 - (Checkout - UI - Review & Payment Page Template) | Sprint 7 | [NAME] | Review Order | Normal (3) | Not Started | Not Completed | Thu, May 31 | 8 | 0 | Task | 8 | Developer Task | Testable | [NAME], [NAME]
1108 | DEV - UI Cleanup - #200 - (Header - UI Stories) | Sprint 7 | [NAME] | Header | Normal (3) | In Progress | Not Completed | Thu, May 31 | 8 | 0 | Task | 10 | Defect | Testable | [NAME], [NAME]
1239 | [NAME] "Did you mean?..." | Sprint 7 | [NAME] | Search Results | Normal (3) | Completed | Thu, May 31 | Thu, May 31 | 0 | 5 | Task | 8 | Developer Task | Not Testable
1240 | DEV - Search Results - Left Rail Filters - UI Story | Sprint 7 | [NAME] | Search Results | Normal (3) | Not Started | Not Completed | Thu, May 31 | 20 | 0 | Task | 20 | Developer Task | Testable | [NAME], [NAME]
1272 | [NAME] mean?..." | Sprint 7 | [NAME] | Search Results | Normal (3) | In Progress | Not Completed | Thu, May 31 | 24 | 16 | Task | 40 | Developer Task | Not Testable
1405 | Create product format impex file | Sprint 7 | [NAME] | ETL | Normal (3) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | Developer Task | Not Testable | [NAME]
1406 | Create price row impex file | Sprint 7 | [NAME] | ETL | Normal (3) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | Developer Task | Not Testable
1407 | Create variants impex file | Sprint 7 | [NAME] | ETL | Normal (3) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | Developer Task | Not Testable | [NAME]
1408 | Create stock levels impex files | Sprint 7 | [NAME] | ETL | Normal (3) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | Developer Task | Not Testable | [NAME]
1420 | [NAME] requirements of the ticket | Sprint 7 | [NAME] | [NAME] | Normal (3) | Completed | Tue, Jun 05 | Tue, Jun 05 | 0 | 8 | Task | 8 | Developer Task | Not Testable | [NAME]
1421 | [NAME] layout of pages | Sprint 7 | [NAME] | [NAME] | Normal (3) | Not Started | Not Completed | Tue, Jun 05 | 16 | 0 | Task | 16 | Developer Task | Not Testable | [NAME]
1422 | [NAME] create a new jsp page | Sprint 7 | [NAME] | [NAME] | Normal (3) | In Progress | Not Completed | Tue, Jun 05 | 4 | 0 | Task | 4 | Developer Task | Not Testable | [NAME]
1423 | [NAME] to show a jsp page as pop up | Sprint 7 | [NAME] | [NAME] | Normal (3) | In Progress | Not Completed | Tue, Jun 05 | 2 | 0 | Task | 2 | Developer Task | Not Testable | [NAME]
456 | QED 137 - Manual test case creation and execution | Sprint 7 | [NAME] | Billing-Shipping | Low (4) | Not Started | Not Completed | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
457 | QED 137 - Create Functional UI Based Manual Tests | Sprint 7 | [NAME] | Billing-Shipping | Low (4) | Invalid | Wed, May 30 | Wed, Apr 18 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
575 | QED 12 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 8 | QA Task | Not Testable
577 | QED 14 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 6.5 | Task | 12 | QA Task | Not Testable
594 | QED 12 - Execute Manual Tests | Sprint 7 |  | Search Results | Low (4) | Invalid | Wed, May 30 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
603 | QED 14 - Execute Manual Tests | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Invalid | Wed, May 30 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
613 | QED 152 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
692 | QED 207 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Task | 12 | QA Task | Not Testable
693 | QED 207 - Execute Manual Tests | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Invalid | Thu, May 31 | Wed, May 16 | 0 | 0 | Task | 0 | QA Task | Testable | [NAME]
823 | QED 629 - Create Manual Tests | Sprint 7 | [NAME] | Search Results | Low (4) | Completed | Fri, Jun 01 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
824 | QED 173 - Manual test case creation and execution | Sprint 7 |  | Cart | Low (4) | Not Started | Not Completed | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
825 | QED 173 - Execute Manual Tests | Sprint 7 |  | Cart | Low (4) | Invalid | Wed, May 30 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
826 | QED 173 - Automate Tests | Sprint 7 |  | Cart | Low (4) | Duplicate | Wed, May 30 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
827 | QED 629 - Execute Manual Tests | Sprint 7 | [NAME] | Search Results | Low (4) | Completed | Fri, Jun 01 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
828 | QED 629 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
842 | QED 815 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 22 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
870 | QED 639 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 20 | QA Task | Testable | [NAME]
877 | QED 641 - Manual test case creation and execution | Sprint 7 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 16 | QA Task | Testable | [NAME], [NAME]
880 | QED 617 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable
884 | QED 152 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 18 | QA Task | Testable | [NAME], [NAME]
885 | QED 434 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
886 | QED 517 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 20 | QA Task | Testable | [NAME]
888 | QED 522 - Manual test case creation and execution | Sprint 7 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
908 | QED 815 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
911 | QED 522 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
1030 | QED 617 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1058 | QED 436 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1060 | QED 173 - Automation | Sprint 7 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1090 | QED 436 - Automation | Sprint 7 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1120 | QED 305 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1206 | QED 250 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1209 | QED 305 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1216 | QED 629 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1227 | QED 207 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Not Testable
1231 | QED 532 - Automation | Sprint 7 |  | Search Results | Low (4) | Invalid | Tue, Jun 05 | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1232 | QED 533 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1233 | QED 535 - Automation | Sprint 7 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1235 | QED 639 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1238 | QED 250 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1241 | QED 533 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1242 | QED 532 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Invalid | Tue, Jun 05 | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1262 | QED 535 - Manual test case creation and execution | Sprint 7 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1263 | QED 137 - Automation | Sprint 7 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1270 | QED 641 - Automation | Sprint 7 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1305 | QED 434 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1306 | QED 517 - Automation | Sprint 7 |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1308 | QED 393 - Automation | Sprint 7 |  | ETL | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 24 | QA Task | Not Testable
820 | UI  Cleanup - #385 - (Checkout - UI - Review & Payment Page Template) | Sprint 7 | [NAME] | Review Order | Lowest (5) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
821 | UI Cleanup - #200 - (Header - UI Stories) | Sprint 7 | [NAME] | Header | Lowest (5) | In Progress | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
822 | UI Cleanup - #201 - (Footer - UI Stories) | Sprint 7 | [NAME] | Footer | Lowest (5) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Task | 0 | Defect | Testable | [NAME], [NAME]
1109 | DEV - UI Cleanup - #201 - (Footer - UI Stories) | Sprint 7 | [NAME] | Footer | Lowest (5) | Not Started | Not Completed | Thu, May 31 | 8 | 0 | Task | 8 | Defect | Testable | [NAME], [NAME]
97 | SEO - Auto generated META tags | Sprint 8 |  | SEO | Highest (1) | Not Started | Not Completed | Thu, Feb 23 | 0 | 0 | Story | 24 | User Story | Testable
99 | SPIKE - Access Rules for Different Users | Sprint 8 | [NAME] | Spikes | Highest (1) | Not Started | Not Completed | Thu, Feb 23 | 0 | 0 | Story | 4 | User Story | Not Testable | [NAME], [NAME]
313 | Infrastructure - Build Shipping/Delivery Interface with Middle-Tier | Sprint 8 | [NAME] | Infrastructure | Highest (1) | In Progress | Not Completed | Tue, Mar 20 | 16 | 0 | Story | 16 | User Story | Testable
318 | SPIKE - "See Inside" functionality | Sprint 8 |  | Spikes | Highest (1) | Not Started | Not Completed | Wed, Mar 21 | 0 | 0 | Story | 8 | User Story | Testable
412 | Search Results - Left Rail "See More/See Less" | Sprint 8 |  | Search Results | Highest (1) | Not Started | Not Completed | Fri, Apr 06 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
428 | Product Details - Unit Price | Sprint 8 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, Apr 12 | 0 | 0 | Story | 16 | User Story | Testable
528 | SPIKE - Promo code generation/handling | Sprint 8 | [NAME] | Spikes | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 4 | User Story | Testable
531 | Infrastructure - SAFE integration with cockpits | Sprint 8 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 24 | User Story | Testable
553 | SPIKE - WTC Submitted Orders Admin Console | Sprint 8 |  | Spikes | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
557 | Search Results - Endeca - Did You Mean | Sprint 8 |  | Search Results | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
570 | Infrastructure - BigIP for WCMS/Cockpits | Sprint 8 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Story | 8 | User Story | Testable
669 | Product Details - Print - Individual Volumes | Sprint 8 |  | Product Details | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
717 | Product Details - Print - Functional | Sprint 8 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
718 | Product Details - ProView | Sprint 8 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
727 | Search Results Page - Print/ProView Line Item | Sprint 8 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
746 | Billing/Shipping - Connect ACE with middle tier | Sprint 8 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable
754 | Infrastructure - Middle-Tier Integration Address Normalization | Sprint 8 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable
773 | ETL - eDocs - One time data load | Sprint 8 |  | ETL | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 24 | User Story | Testable
774 | ETL - User Guide upload | Sprint 8 |  | ETL | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 24 | User Story | Testable
801 | [NAME] credit card | Sprint 8 |  | [NAME] | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
802 | [NAME]-time fulfillment | Sprint 8 |  | [NAME] | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 32 | User Story | Testable | [NAME]
814 | Infrastructure - Session Timeouts | Sprint 8 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 32 | User Story | Testable
834 | Billing/Shipping - Tax Exempt Variations for Selected US States | Sprint 8 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Mon, May 21 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
1123 | Site Search - Dropdown Categories and Default | Sprint 8 |  | Site Search | Highest (1) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME], [NAME]
1340 | ETL - Developing and Setting of daily jobs and delta feeds for Product feed | Sprint 8 |  | ETL | Highest (1) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 24 | User Story | Testable
503 | Search Results - LeftNavExpanded - UI Stories | Sprint 8 | Eswar Buchammagari | Search Results | High (2) | Not Started | Not Completed | Fri, Apr 27 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
504 | Search Result - LeftNavFiltered - UI Stories | Sprint 8 | Eswar Buchammagari | Search Results | High (2) | Not Started | Not Completed | Fri, Apr 27 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
505 | Search Results - NoResults - UI Stories | Sprint 8 | Eswar Buchammagari | Search Results | High (2) | Not Started | Not Completed | Fri, Apr 27 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
571 | Shopping Cart - Empty Cart Template | Sprint 8 |  | Cart | High (2) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
631 | 508 Compliance Home Page | Sprint 8 |  | Homepage | High (2) | Not Started | Not Completed | Tue, May 08 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
183 | Infrastructure - Setup STAGE (DB and Server Deployment) | Sprint 8 | [NAME] | Infrastructure | Normal (3) | Not Started | Not Completed | Thu, Mar 08 | 0 | 0 | Task | 16 | Developer Task | Not Testable
761 | SPIKE - GPD Product Feed | Sprint 8 | [NAME] | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Not Testable
762 | SPIKE - "Links to [NAME]" feature on current store | Sprint 8 | [NAME] | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Not Testable
765 | SPIKE - Defining Product References | Sprint 8 | [NAME] | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Not Testable
1397 | Students - Digital Entitlement | Sprint 8 |  | Students | Normal (3) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 0 | User Story | Testable
1399 | Students - Add to cart API | Sprint 8 |  | Students | Normal (3) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 0 | User Story | Testable
1404 | OnePass integration - Checkout flow | Sprint 8 |  |  | Normal (3) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | User Story | Testable
861 | QED 97 - Manual test case creation and execution | Sprint 8 | MicheleMasten | SEO | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable
881 | QED 801 - Manual test case creation and execution | Sprint 8 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
883 | QED 802 - Manual test case creation and execution | Sprint 8 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
970 | QED 571 - Manual test case creation and execution | Sprint 8 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
980 | QED 97 - Automation | Sprint 8 |  | SEO | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1003 | QED 718 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1014 | QED 717 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable
1032 | QED 801 - Automation | Sprint 8 |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1034 | QED 802 - Automation | Sprint 8 |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1056 | QED 669 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1076 | QED 571 - Automation | Sprint 8 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1088 | QED 428 - Automation | Sprint 8 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1093 | QED 669 - Automation | Sprint 8 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1102 | QED 718 - Automation | Sprint 8 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1103 | QED 717 - Automation | Sprint 8 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1173 | QED 1123 - Automation | Sprint 8 |  | Site Search | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1210 | QED 412 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1212 | QED 557 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1218 | QED 727 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1228 | QED 503 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1229 | QED 504 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1230 | QED 505 - Automation | Sprint 8 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1243 | QED 505 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1244 | QED 504 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1245 | QED 503 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1255 | QED 727 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1259 | QED 557 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1261 | QED 412 - Manual test case creation and execution | Sprint 8 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1271 | QED 746 - Automation | Sprint 8 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1273 | QED 747 - Automation | Sprint 8 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1274 | QED 834 - Automation | Sprint 8 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1303 | QED 1123 - Manual test case creation and execution | Sprint 8 | [NAME] | Site Search | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME], [NAME]
1310 | QED 773 - Automation | Sprint 8 |  | ETL | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1311 | QED 774 - Automation | Sprint 8 |  | ETL | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1390 | QED - 834 Manual test case creation and execution | Sprint 8 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME], [NAME]
1413 | QED 428 - Manual test case creation and execution | Sprint 8 |  | Product Details | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | QA Task | Not Testable
1414 | QED 1340 - Automation | Sprint 8 |  | ETL | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 16 | QA Task | Not Testable
1418 | QED 1397 - Automation | Sprint 8 |  | Students | Low (4) | Not Started | Not Completed | Tue, Jun 05 | 0 | 0 | Task | 8 | QA Task | Not Testable
1419 | QED 1399 - Automation | Sprint 8 |  | Students | Low (4) | Not Started | Not Completed | Tue, Jun 05 | 0 | 0 | Task | 8 | QA Task | Not Testable
25 | SPIKE - WCMS/Promotions - List of Ineligible Items | Sprint 9 |  | Spikes | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
95 | SEO - Crawlable XML Sitemap | Sprint 9 |  | SEO | Highest (1) | Not Started | Not Completed | Thu, Feb 23 | 0 | 0 | Story | 24 | User Story
96 | SEO - Manual Meta Tags | Sprint 9 |  | SEO | Highest (1) | Not Started | Not Completed | Thu, Feb 23 | 0 | 0 | Story | 16 | User Story
148 | Shopping Cart - Checkout Promo Code Field | Sprint 9 |  | Cart | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME], [NAME]
286 | Shopping Cart - Order Cost Summary - Monthly Subscriptions | Sprint 9 |  | Cart | Highest (1) | Not Started | Not Completed | Fri, [NAME] 16 | 0 | 0 | Story | 40 | User Story | Testable | [NAME]
304 | Search Results - Featured Results | Sprint 9 | [NAME] | Search Results | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
473 | Product Details - As a business owner I expect product inventory updated when a order is placed | Sprint 9 | Eswar Buchammagari | Product Details | Highest (1) | Not Started | Not Completed | Thu, Apr 19 | 0 | 0 | Story | 8 | User Story | Testable
526 | Infrastructure - EPIC - URL Rewrites/Redirects | Sprint 9 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable
551 | [NAME] page - Logged in user | Sprint 9 |  | [NAME] | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 32 | User Story | Testable
614 | Infrastructure - Implementation of CC Auth and Create Order | Sprint 9 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Story | 16 | User Story | Testable
623 | Confirmations - Display Correct Order Number | Sprint 9 |  | Confirmations | Highest (1) | Not Started | Not Completed | Fri, May 04 | 0 | 0 | Story | 8 | User Story | Testable
640 | Review Order - Payment Types - New Account | Sprint 9 |  | Review Order | Highest (1) | Not Started | Not Completed | Thu, May 10 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
652 | Infrastructure - FR - Guard Checkout Review Page from Invalid Address State | Sprint 9 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 15 | 0 | 0 | Story | 8 | User Story | Testable
676 | Shopping Cart - ProView Line Item | Sprint 9 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
679 | Shopping Cart - Print Line Item | Sprint 9 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
701 | Review Order - ProView Line Item | Sprint 9 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
702 | Review Order - Print Line Item | Sprint 9 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
711 | Review Order - Payment Types - Auto Charge | Sprint 9 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
712 | Review Order - Payment Types - Existing Account | Sprint 9 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
715 | Product Details - Modify Hybris Logic for 0 Stock Level | Sprint 9 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
719 | Product Details - CDs | Sprint 9 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
720 | Product Details - eDoc | Sprint 9 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
721 | Product Details - PDF | Sprint 9 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
728 | Search Results Page - CD Line Item | Sprint 9 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
730 | Search [NAME] | Sprint 9 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
731 | Search Results Page - PDF Line Item | Sprint 9 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
748 | Confirmations - ProView access instructions | Sprint 9 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
750 | Confirmations - Print line item | Sprint 9 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
764 | Infrastructure - URL Rewrites | Sprint 9 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
772 | ETL - RichRelevance Feed | Sprint 9 |  | ETL | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
776 | ETL - Froogle/Google feed | Sprint 9 |  | ETL | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
760 | SPIKE - West Apps Discovery | Sprint 9 |  | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Not Testable
769 | SPIKE - Preserve CPC feed that loads eForms meta data to CPC | Sprint 9 |  | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Testable
775 | SPIKE - Other product feeds | Sprint 9 |  | Spikes | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 8 | User Story | Testable
1415 | Infrastructure - Common error logging | Sprint 9 |  | Infrastructure | Normal (3) | Not Started | Not Completed | Tue, Jun 05 | 0 | 0 | Task | 0 | User Story | Not Testable
1416 | Infrastructure - Finish Apache Configuration | Sprint 9 |  | Infrastructure | Normal (3) | Not Started | Not Completed | Tue, Jun 05 | 0 | 0 | Task | 0 | User Story | Not Testable
859 | QED 95 - Manual Test Case Creation and Execution | Sprint 9 | MicheleMasten | SEO | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable
860 | QED 96 - Manual test case creation and execution | Sprint 9 | MicheleMasten | SEO | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable
862 | QED 98 - Manual test case creation and execution | Sprint 9 | MicheleMasten | SEO | Low (4) | Invalid | Mon, [NAME] | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable
869 | QED 551 - Manual test case creation and execution | Sprint 9 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 16 | QA Task | Testable
930 | QED 286 - Manual test case creation and execution | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | QA Task | Not Testable
941 | QED 748 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
945 | QED 750 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
948 | QED 623 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
954 | QED 676 - Manual test case creation and execution | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
960 | QED 679 - Manual test case creation and execution | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
982 | QED 96 - Automation | Sprint 9 |  | SEO | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
988 | QED 95 - Automation | Sprint 9 |  | SEO | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
997 | QED 721 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
998 | QED 720 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1001 | QED 719 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1017 | QED 640 - Manual test case creation and execution | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | QA Task | Not Testable
1020 | QED 701 - Manual test case creation and execution | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1021 | QED 715 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1022 | QED 702 - Manual test case creation and execution | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1035 | QED 711 - Manual test case creation and execution | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1036 | QED 712 - Manual test case creation and execution | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1055 | QED 473 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1061 | QED 286 - Automation | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1066 | QED 676 - Automation | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1068 | QED 679 - Automation | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1092 | QED 473 - Automation | Sprint 9 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1098 | QED 721 - Automation | Sprint 9 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1100 | QED 720 - Automation | Sprint 9 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1101 | QED 719 - Automation | Sprint 9 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1105 | QED 715 - Automation | Sprint 9 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1208 | QED 304 - Automation | Sprint 9 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1219 | QED 728 - Automation | Sprint 9 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1221 | QED 730 - Automation | Sprint 9 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1222 | QED 731 - Automation | Sprint 9 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1234 | QED 551 - Automation | Sprint 9 |  | [NAME] | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1237 | QED 304 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1251 | QED 731 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1252 | QED 730 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1254 | QED 728 - Manual test case creation and execution | Sprint 9 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1279 | QED 640 - Automation | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1282 | QED 701 - Automation | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1283 | QED 702 - Automation | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1292 | QED 711 - Automation | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1293 | QED 712 - Automation | Sprint 9 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1296 | QED 623 - Automation | Sprint 9 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1297 | QED 748 - Automation | Sprint 9 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1299 | QED 750 - Automation | Sprint 9 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1309 | QED 772 - Automation | Sprint 9 |  | ETL | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1312 | QED 776 - Automation | Sprint 9 |  | ETL | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1409 | QED 148 - Manual test case creation and execution | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 2 | QA Task | Not Testable
1410 | QED 148 - Automation | Sprint 9 |  | Cart | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 4 | QA Task | Not Testable
5 | Product Details - Product Meta Details | Sprint 10 |  | Product Details | Highest (1) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Story | 2 | User Story | Testable
116 | Plan Builder - Navigation | Sprint 10 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story |  | User Story | Testable | [NAME]
117 | Plan Builder - Main Page UI | Sprint 10 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story |  | User Story | Testable | [NAME]
122 | Opinion Lab - Presentation & Integration | Sprint 10 | [NAME] | Opinion Lab | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
130 | Review Order - T&C Link | Sprint 10 |  | Review Order | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
161 | Plan Builder - Small Law Flow | Sprint 10 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
415 | [NAME] | Sprint 10 |  | [NAME] | Highest (1) | Duplicate | Fri, Jun 01 | Mon, Apr 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
431 | Billing/Shipping - Shipping Address - Digital Products | Sprint 10 | [NAME] | Billing-Shipping | Highest (1) | Not Started | Not Completed | Fri, Apr 13 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
432 | Product Details - Print - Binder-Looseleaf: Order Form for Replacement Pages | Sprint 10 |  | Product Details | Highest (1) | Not Started | Not Completed | Fri, Apr 13 | 0 | 0 | Story | 20 | User Story | Testable | [NAME]
437 | Product Details - WestlawNext Plan | Sprint 10 | [NAME] | Product Details | Highest (1) | Not Started | Not Completed | Tue, Apr 17 | 0 | 0 | Story | 60 | User Story | Testable | [NAME]
559 | [NAME] results - Right Rail | Sprint 10 |  | [NAME] | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME], [NAME]
560 | Search Results - Right Rail Endeca FMZ Zones | Sprint 10 |  | Search Results | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME], [NAME]
615 | Search Results - Endeca Scorecarding | Sprint 10 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 03 | 0 | 0 | Story | 40 | User Story | Testable
618 | Search Results - Advanced Search | Sprint 10 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 03 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
677 | Shopping Cart - CD Line Item | Sprint 10 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
681 | Shopping Cart - eDoc Line Item | Sprint 10 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
683 | Shopping Cart - PDF Line Item | Sprint 10 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
703 | Review Order - CD Line Item | Sprint 10 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
705 | Review Order - eDoc Line Item | Sprint 10 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
706 | Review Order - PDF Line Item | Sprint 10 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
725 | Product Details - ProDoc | Sprint 10 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
726 | Search Results Page - WLN Line Item | Sprint 10 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
729 | Search Results Page - ProDoc Line Item | Sprint 10 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
740 | Review Order - Error Handling with Credit Card Auth | Sprint 10 |  | Review Order | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
741 | [NAME] | Sprint 10 |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME], [NAME]
751 | Confirmations - CD line items | Sprint 10 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
757 | Confirmations - PDF/eDoc line item | Sprint 10 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
771 | [NAME] to check if email address exists | Sprint 10 |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 32 | User Story | Testable
794 | FInd A Rep - Start Page | Sprint 10 |  | Find A Rep | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable
795 | FInd A Rep - Questions page | Sprint 10 |  | Find A Rep | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
798 | Misc. Checkout - Users page | Sprint 10 |  | [NAME] | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 32 | User Story | Testable | [NAME], [NAME]
854 | Billing/Shipping - Hide shipping address and method fields if order contains digital products only | Sprint 10 |  | Billing-Shipping | Highest (1) | Duplicate | Fri, Jun 01 | Wed, May 23 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
411 | [NAME] | Sprint 10 | [NAME] | [NAME] | High (2) | Not Started | Not Completed | Fri, Apr 06 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
1191 | FInd A Rep - Start Page - UI | Sprint 10 |  | Find A Rep | High (2) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 12 | User Story | Testable
1192 | FInd A Rep - Questions page - UI | Sprint 10 |  | Find A Rep | High (2) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | User Story | Testable | [NAME]
858 | Review Order - Payment Types - Available options logic | Sprint 10 |  | Review Order | Normal (3) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 40 | User Story | Testable | [NAME], [NAME]
336 | QED 122 - Automation | Sprint 10 |  | Opinion Lab | Low (4) | Not Started | Not Completed | Fri, Mar 23 | 1 | 0 | Task | 6 | QA Task | Not Testable
371 | QED 122 - Manual test case creation and execution | Sprint 10 | [NAME] | Opinion Lab | Low (4) | Not Started | Not Completed | Mon, [NAME] 26 | 0 | 0 | Task | 4 | QA Task | Not Testable
494 | QED 411 - Automation | Sprint 10 |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, Apr 25 | 0 | 0 | Task | 8 | QA Task | Not Testable
596 | QED 411 - Manual test case creation and execution | Sprint 10 | MicheleMasten | [NAME] | Low (4) | In Progress | Not Completed | Wed, May 02 | 0 | 0 | Task | 8 | QA Task | Not Testable
865 | QED 794 - Manual test case creation and execution | Sprint 10 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Not Testable
866 | QED 795 - Manual test case creation and execution | Sprint 10 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 5 | QA Task | Not Testable | [NAME]
871 | QED 798 - Manual test case creation and execution | Sprint 10 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
874 | QED 431 - Manual test case creation and execution | Sprint 10 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
891 | QED 771 - Manual test case creation and execution | Sprint 10 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 16 | QA Task | Testable
895 | QED 559 - Automation | Sprint 10 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
896 | QED 741 - Automation | Sprint 10 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
909 | QED 771 - Automation | Sprint 10 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
914 | QED 559 - Manual test case creation and execution | Sprint 10 | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME], [NAME]
917 | QED 741 - Manual test case creation and execution | Sprint 10 | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME], [NAME]
938 | QED 757 -  Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
939 | QED 751 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
955 | QED 677 - Manual test case creation and execution | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
963 | QED 681 - Manual test case creation and execution | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
965 | QED 683 - Manual test case creation and execution | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
990 | QED 725 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1005 | QED 116 - Manual test case creation and execution | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1006 | QED 117 - Manual test case creation and execution | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1007 | QED 161 - Manual test case creation and execution | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1015 | QED 130 - Manual test case creation and execution | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1023 | QED 703 - Manual test case creation and execution | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1025 | QED 705 - Manual test case creation and execution | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1026 | QED 706 - Manual test case creation and execution | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1037 | QED 740 - Manual test case creation and execution | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1057 | QED 432 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1067 | QED 677 - Automation | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1070 | QED 681 - Automation | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1072 | QED 683 - Automation | Sprint 10 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1077 | QED 116 - Automation | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1078 | QED 117 - Automation | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1079 | QED 161 - Automation | Sprint 10 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1086 | QED 5 - Automation | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1089 | QED 432 - Automation | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1091 | QED 437 - Automation | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1095 | QED 725 - Automation | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1180 | QED 794 - Automation | Sprint 10 |  | Find A Rep | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1181 | QED 795 - Automation | Sprint 10 |  | Find A Rep | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1213 | QED 560 - Automation | Sprint 10 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1214 | QED 615 - Automation | Sprint 10 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1215 | QED 618 - Automation | Sprint 10 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1217 | QED 726 - Automation | Sprint 10 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1220 | QED 729 - Automation | Sprint 10 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1236 | QED 798 - Automation | Sprint 10 |  | [NAME] | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1246 | QED 615 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1253 | QED 729 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1256 | QED 726 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1257 | QED 618 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1258 | QED 560 - Manual test case creation and execution | Sprint 10 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1266 | QED 431 - Automation | Sprint 10 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1277 | QED 130 - Automation | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1284 | QED 703 - Automation | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1286 | QED 705 - Automation | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1287 | QED 706 - Automation | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1294 | QED 740 - Automation | Sprint 10 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1300 | QED 751 - Automation | Sprint 10 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1302 | QED 757 - Automation | Sprint 10 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1353 | QED 1191 - Automation | Sprint 10 |  | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1354 | QED 1192 - Automation | Sprint 10 |  | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1384 | QED - 1191 Manual test case creation and execution | Sprint 10 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1385 | QED - 1192 Manual test case creation and execution | Sprint 10 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1411 | QED 5 - Manual test case creation and execution | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | QA Task | Not Testable
1412 | QED 437 - Manual test case creation and execution | Sprint 10 |  | Product Details | Low (4) | Not Started | Not Completed | Mon, [NAME] | 0 | 0 | Task | 0 | QA Task | Not Testable
6 | Product Details - breadcrumb | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Mon, Feb 06 | 0 | 0 | Story | 2 | User Story | Testable
58 | [NAME] cart - Right Rail | Sprint 11 |  | [NAME] | Highest (1) | Not Started | Not Completed | Fri, Feb 10 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
162 | Plan Builder - Primary Law Selection/Results | Sprint 11 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
163 | Plan Builder - Practice Area Selection/Results | Sprint 11 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
164 | Plan Builder - Certification Page | Sprint 11 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
165 | Plan Builder - Users page | Sprint 11 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
167 | Plan Builder - Summary Page | Sprint 11 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
416 | Global Main Navigation - Link Menu Items To Correct Pages | Sprint 11 |  | Global Nav | Highest (1) | Not Started | Not Completed | Mon, Apr 09 | 0 | 0 | Story | 0 | User Story | Testable
417 | Review Order - Total Amount Due - Enhanced Calculations | Sprint 11 |  | Review Order | Highest (1) | Not Started | Not Completed | Mon, Apr 09 | 0 | 0 | Story | 24 | User Story | Testable | [NAME]
489 | Billing/Shipping - Email Validation for logged-in user | Sprint 11 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Mon, Apr 23 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
524 | Infrastructure - Content Management - Syncing across servers & environments | Sprint 11 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 40 | User Story | Testable
525 | Infrastructure - UI Optimization - Caching & Minification of CSS/js | Sprint 11 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable
547 | [NAME] | Sprint 11 |  | [NAME] | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 24 | User Story | Testable
650 | Review Order - WestlawNext line item | Sprint 11 |  | Review Order | Highest (1) | Not Started | Not Completed | Tue, May 15 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
651 | Infrastructure - Error Page - Elegant error handling | Sprint 11 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 15 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
675 | Shopping Cart - WestlawNext Line Item | Sprint 11 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
680 | Shopping Cart - ProDoc Line Item | Sprint 11 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
700 | Review Order - WLN Line Item | Sprint 11 |  | Review Order | Highest (1) | Duplicate | Fri, Jun 01 | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
704 | Review Order - ProDoc Line Item | Sprint 11 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
716 | Product Details - Author Bios | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
722 | Product Details - SAS | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
723 | Product Details - Online Books | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
724 | Product Details - Rentals | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
732 | Search Results Page - SAS Line Item | Sprint 11 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
733 | Search Results Page - Online Book Line Item | Sprint 11 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
734 | Search Results Page - Rental Line Item | Sprint 11 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
735 | Search Results Page - LSE Line Item | Sprint 11 |  | Search Results | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 6 | User Story | Testable | [NAME], [NAME]
738 | Product Details - LSE | Sprint 11 |  | Product Details | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 10 | User Story | Testable | [NAME], [NAME]
745 | RichRelevance - Super category template | Sprint 11 |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME], [NAME]
749 | Confirmations - WLN line item | Sprint 11 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
753 | Confirmations - ProDoc line item | Sprint 11 |  | Confirmations | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
766 | Infrastructure - Deploy Data through environments | Sprint 11 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Not Testable
793 | FInd A Rep - CRM Link | Sprint 11 |  | Find A Rep | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
796 | FInd A Rep - Results page | Sprint 11 |  | Find A Rep | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
803 | Newsletter - Sign-in (Single contact) | Sprint 11 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
804 | Newsletter - Sign-in (Multiple contact) | Sprint 11 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
805 | Newsletter - Permissions page | Sprint 11 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
922 | Omniture - Test & Target - Global Implementation | Sprint 11 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
925 | Omniture - Test & Target - Shopping Cart | Sprint 11 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
926 | Omniture - Test & Target - Search Results | Sprint 11 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
927 | Omniture - Test & Target - Product Details | Sprint 11 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
549 | Billing/Shipping - UI - Logged in view | Sprint 11 |  | Billing-Shipping | High (2) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
550 | Review Order - Logged in user view | Sprint 11 |  | Review Order | High (2) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 24 | User Story | Testable | [NAME]
714 | [NAME] login interstitial page | Sprint 11 |  | [NAME] | High (2) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable
1193 | FInd A Rep - Results page - UI | Sprint 11 |  | Find A Rep | High (2) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 12 | User Story | Testable | [NAME]
168 | Plan Finder - Page 3 - Term of Contract Form | Sprint 11 |  | Plan Finder | Normal (3) | Invalid | Wed, May 16 | Tue, [NAME] 06 | 0 | 0 | Story | 16 | User Story
915 | [NAME] template | Sprint 11 |  | [NAME] | Normal (3) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME]
916 | [NAME]-category template | Sprint 11 |  | [NAME] | Normal (3) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | User Story | Testable
864 | QED 793 - Manual test case creation and execution | Sprint 11 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
867 | QED 796 - Manual test case creation and execution | Sprint 11 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
875 | QED 489 - Manual test case creation and execution | Sprint 11 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
890 | QED 547 - Manual test case creation and execution | Sprint 11 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 16 | QA Task | Testable
894 | QED 58 - Automation | Sprint 11 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
897 | QED 745 - Automation | Sprint 11 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
903 | QED 805 - Automation | Sprint 11 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
904 | QED 804 - Automation | Sprint 11 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
905 | QED 803 - Automation | Sprint 11 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
910 | QED 547 - Automation | Sprint 11 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 16 | QA Task | Not Testable
913 | QED 58 - Manual test case creation and execution | Sprint 11 | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
918 | QED 745 - Manual test case creation and execution | Sprint 11 | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME], [NAME]
919 | QED 803 - Manual test case creation and execution | Sprint 11 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
920 | QED 804 - Manual test case creation and execution | Sprint 11 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
932 | QED 805 - Manual test case creation and execution | Sprint 11 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
940 | QED 749 -  Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
943 | QED 753 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Confirmations | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
950 | QED 417 - Manual test case creation and execution | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | QA Task | Testable | [NAME]
953 | QED 675 - Manual test case creation and execution | Sprint 11 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
961 | QED 680 - Manual test case creation and execution | Sprint 11 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
987 | QED 738 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
992 | QED 724 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
994 | QED 723 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
996 | QED 722 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1008 | QED 162 - Manual test case creation and execution | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1009 | QED 163 - Manual test case creation and execution | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1010 | QED 164 - Manual test case creation and execution | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1011 | QED 165 - Manual test case creation and execution | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1013 | QED 167 - Manual test case creation and execution | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1016 | QED 716 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1018 | QED 650 - Manual test case creation and execution | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1024 | QED 704 - Manual test case creation and execution | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1027 | QED 6 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Product Details | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1043 | QED 550 - Manual test case creation and execution | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1065 | QED 675 - Automation | Sprint 11 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1069 | QED 680 - Automation | Sprint 11 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1080 | QED 162 - Automation | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1081 | QED 163 - Automation | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1082 | QED 164 - Automation | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1083 | QED 165 - Automation | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1085 | QED 167 - Automation | Sprint 11 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1087 | QED 6 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1094 | QED 738 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1096 | QED 724 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1097 | QED 723 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1099 | QED 722 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1104 | QED 716 - Automation | Sprint 11 |  | Product Details | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1106 | QED 416 - Automation | Sprint 11 |  | Global Nav | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1179 | QED 793 - Automation | Sprint 11 |  | Find A Rep | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1182 | QED 796 - Automation | Sprint 11 |  | Find A Rep | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1223 | QED 732 - Automation | Sprint 11 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1224 | QED 733 - Automation | Sprint 11 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1225 | QED 734 - Automation | Sprint 11 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1226 | QED 735 - Automation | Sprint 11 |  | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 2 | QA Task | Not Testable
1247 | QED 735 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1248 | QED 734 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1249 | QED 733 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1250 | QED 732 - Manual test case creation and execution | Sprint 11 | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1267 | QED 489 - Automation | Sprint 11 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1278 | QED 417 - Automation | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1280 | QED 650 - Automation | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable
1285 | QED 704 - Automation | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1295 | QED 550 - Automation | Sprint 11 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1298 | QED 749 - Automation | Sprint 11 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1301 | QED 753 - Automation | Sprint 11 |  | Confirmations | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1313 | QED 916 - Automation | Sprint 11 |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1314 | QED 915 - Automation | Sprint 11 |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1315 | QED 922 - Automation | Sprint 11 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1318 | QED 925 - Automation | Sprint 11 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1319 | QED 926 - Automation | Sprint 11 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1320 | QED 927 - Automation | Sprint 11 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1355 | QED 1193 - Automation | Sprint 11 |  | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1358 | QED-922 Manual test case creation and execution | Sprint 11 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME], [NAME]
1377 | QED - 925 Manual test case creation and execution | Sprint 11 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME], [NAME], [NAME]
1378 | QED - 926 Manual test case creation and execution | Sprint 11 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME], [NAME], [NAME]
1379 | QED - 927 Manual test case creation and execution | Sprint 11 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME], [NAME], [NAME]
1386 | QED - 1193 Manual test case creation and execution | Sprint 11 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1388 | QED - 549 Manual test case creation and execution | Sprint 11 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
60 | Billing/Shipping - Purchasing Products List | Sprint 12 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Fri, Feb 10 | 0 | 0 | Story | 36 | User Story | Testable | [NAME]
139 | Shopping Cart - Print Page/Print Friendly Page | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story | 24 | User Story | Testable | [NAME]
166 | Plan Builder - Find Your Rep hookup | Sprint 12 |  | Plan Finder | Highest (1) | Not Started | Not Completed | Tue, [NAME] 06 | 0 | 0 | Story |  | User Story | Testable | [NAME]
317 | Shopping Cart - Email Cart Link | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, Mar 21 | 0 | 0 | Story | 40 | User Story | Testable | [NAME]
518 | [NAME] user - Do not display address or payment info on guest carts | Sprint 12 |  | [NAME] | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
662 | E-mail Preference Center - Sign-in Page | Sprint 12 |  | [NAME] | Highest (1) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
663 | E-mail Preference Center - Permissions page | Sprint 12 |  | [NAME] | Highest (1) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
664 | E-mail Preference Center - Profile Page | Sprint 12 |  | [NAME] | Highest (1) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
666 | E-mail Preference Center - Email Confirmation | Sprint 12 |  | [NAME] | Highest (1) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
667 | E-mail Preference Center - Online Confirmation | Sprint 12 |  | [NAME] | Highest (1) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
682 | Shopping Cart - SAS Line Item | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
684 | Shopping Cart - Online Book Line Item | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
685 | Shopping Cart - Rental Line Item | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME], [NAME]
686 | Shopping Cart - LSE Line Item | Sprint 12 |  | Cart | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
707 | Review Order - SAS Line Item | Sprint 12 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
708 | Review Order - Rental Line Item | Sprint 12 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
709 | Review Order - Online Book Line Item | Sprint 12 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
710 | Review Order - LSE Line Item | Sprint 12 |  | Review Order | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
747 | Billing/Shipping Page - Order Cost Summary including monthly subs | Sprint 12 |  | Billing-Shipping | Highest (1) | Duplicate | Fri, Jun 01 | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
770 | SEO - Search Engine Optimized URLs | Sprint 12 |  | SEO | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME], [NAME], [NAME]
797 | FInd A Rep - Email form page | Sprint 12 |  | Find A Rep | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
806 | Newsletter - Survey page | Sprint 12 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
807 | Newsletter - Confirmation Page | Sprint 12 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
808 | Newsletter - Confirmation Email | Sprint 12 |  | News Letter | Highest (1) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
840 | Billing/Shipping - Shipping Information Link | Sprint 12 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Tue, May 22 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
923 | Omniture - Test & Target - Order Confirmation | Sprint 12 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | User Story | Testable | [NAME], [NAME], [NAME]
924 | Omniture - Test & Target - Find Your Rep (FYR) | Sprint 12 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
928 | Omniture - Test & Target - Category Pages | Sprint 12 |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME], [NAME]
999 | Tracking Pixels - Commission Junction | Sprint 12 |  | Tracking Pixels | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | User Story | Testable | [NAME], [NAME]
1000 | Tracking Pixels - iProspect | Sprint 12 |  | Tracking Pixels | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | User Story | Testable | [NAME], [NAME]
1002 | Tracking Pixels - Google | Sprint 12 |  | Tracking Pixels | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | User Story | Testable | [NAME], [NAME]
490 | [NAME] compliance on Review Page | Sprint 12 | [NAME] | Review Order | High (2) | Not Started | Not Completed | Mon, Apr 23 | 0 | 0 | Story | 0 | User Story | Testable
1194 | FInd A Rep - Email form page - UI | Sprint 12 |  | Find A Rep | High (2) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 12 | User Story | Testable | [NAME]
668 | E-mail Preference Center - EMI Service [NAME] | Sprint 12 |  | [NAME] | Normal (3) | Duplicate | Tue, May 29 | Wed, May 16 | 0 | 0 | Task | 0 | Developer Task | Testable
404 | QED 60 - Automation | Sprint 12 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Wed, Apr 04 | 0 | 0 | Task | 5 | QA Task | Not Testable
863 | QED 770 - Manual test case creation and execution | Sprint 12 | MicheleMasten | SEO | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME], [NAME], [NAME]
868 | QED 797 - Manual test case creation and execution | Sprint 12 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
872 | QED 60 - Manual test case creation and execution | Sprint 12 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
887 | QED 518 - Manual test case creation and execution | Sprint 12 | MicheleMasten | [NAME] | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
900 | QED 808 - Automation | Sprint 12 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
901 | QED 807 - Automation | Sprint 12 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
902 | QED 806 - Automation | Sprint 12 |  | News Letter | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
912 | QED 518 - Automation | Sprint 12 |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
929 | QED 139 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
933 | QED 806 - Manual test case creation and execution | Sprint 12 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
935 | QED 807 - Manual test case creation and execution | Sprint 12 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
937 | QED 808 - Manual test case creation and execution | Sprint 12 | [NAME] | News Letter | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
946 | QED 317 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
964 | QED 682 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
966 | QED 684 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
967 | QED 685 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
968 | QED 686 - Manual test case creation and execution | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 6 | QA Task | Not Testable
976 | QED 770 - Automation | Sprint 12 |  | SEO | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1012 | QED 166 - Manual test case creation and execution | Sprint 12 |  | Plan Finder | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1028 | QED 707 - Manual test case creation and execution | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1029 | QED 708 - Manual test case creation and execution | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1031 | QED 709 - Manual test case creation and execution | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1033 | QED 710 - Manual test case creation and execution | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1040 | QED 490 - Manual test case creation and execution | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1046 | QED 999 - Manual test case creation and execution | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1048 | QED 1000 - Manual test case creation and execution | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1050 | QED 1002 - Manual test case creation and execution | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1059 | QED 139 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1063 | QED 317 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1071 | QED 682 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1073 | QED 684 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1074 | QED 685 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1075 | QED 686 - Automation | Sprint 12 |  | Cart | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Not Testable
1084 | QED 166 - Automation | Sprint 12 |  | Plan Finder | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Not Testable
1183 | QED 797 - Automation | Sprint 12 |  | Find A Rep | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1186 | QED 999 - Automation | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1187 | QED 1000 - Automation | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1188 | QED 1002 - Automation | Sprint 12 |  | Tracking Pixels | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1275 | QED 840 - Automation | Sprint 12 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Testable
1288 | QED 707 - Automation | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1289 | QED 708 - Automation | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1290 | QED 709 - Automation | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1291 | QED 710 - Automation | Sprint 12 |  | Review Order | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1307 | QED 518 - Automation | Sprint 12 |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1316 | QED 923 - Automation | Sprint 12 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1317 | QED 924 - Automation | Sprint 12 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1321 | QED 928 - Automation | Sprint 12 |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1356 | QED 1194 - Automation | Sprint 12 |  | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1380 | QED 923 - Manual test case creation and execution | Sprint 12 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME], [NAME]
1381 | QED - 924 Manual test case creation and execution | Sprint 12 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME], [NAME], [NAME]
1382 | QED- 928 Manual test case creation and execution | Sprint 12 | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME], [NAME], [NAME]
1387 | QED 1194 Manual test case creation and execution | Sprint 12 | MicheleMasten | Find A Rep | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1389 | QED- 840 Manual test case creation and execution | Sprint 12 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 1 | QA Task | Not Testable | [NAME]
308 | Infrastructure - References to electronic store | Sprint 13 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 24 | User Story | Testable
519 | Infrastructure - Guest user - Need to clean up old guest users/baskets after cookies expire | Sprint 13 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 12 | User Story | Testable
530 | Infrastructure - Cockpit customizations | Sprint 13 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 40 | User Story | Testable
554 | Infrastructure - EPIC - Final UI Cleanup | Sprint 13 |  | Infrastructure | High (2) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 40 | User Story | Testable
245 | QED-Create Functional UI Based Manual Tests | Project Backlog | MicheleMasten | Cart | Normal (3) | Completed | Wed, Apr 04 | Thu, Mar 15 | 0 | 0 | Task | 1 | QA Task | Testable
246 | QED-Execute Manual Tests and Verify Against Acceptance Criteria | Project Backlog | MicheleMasten | Cart | Normal (3) | Completed | Wed, Apr 04 | Thu, Mar 15 | 0 | 0 | Task | 1 | QA Task | Testable
255 | QED-Create Functional UI Based Manual Tests | Project Backlog | MicheleMasten | Cart | Normal (3) | Completed | Wed, Apr 04 | Fri, [NAME] 16 | 0 | 0 | Task | 2 | QA Task | Not Testable
527 | Infrastructure - DNS for accessing images | Phase11 | [NAME] | Infrastructure | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable
558 | Billing/Shipping - Tax-exempt - Integration with STEP | Phase11 |  | Billing-Shipping | Highest (1) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Story | 32 | User Story | Testable
670 | Infrastructure - Contract Console Integration | Phase11 |  | Infrastructure | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 40 | User Story | Testable
876 | QED 558 - Manual test case creation and execution | Phase11 | MicheleMasten | Billing-Shipping | Low (4) | Not Started | Not Completed | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable
1269 | QED 558 - Automation | Phase11 |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
2 | Super Category Page - Title/Description | Project Backlog |  | Category Pages | Highest (1) | Duplicate | Fri, Jun 01 | Mon, Feb 06 | 0 | 0 | Story | 2 | User Story | Testable
15 | Promotions - Sitewide promos = no "click" to activate | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
16 | Promotions - Scheduling of Discount | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
17 | Promotions - Sitewide Promotions Advertisement | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
18 | SPIKE - CMS/Promotions - Customized Product Page | Project Backlog |  | Spikes | Highest (1) | Completed | Fri, Jun 01 | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
20 | Promotions - Sitewide Discount - Ineligible Products | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 6 | User Story | Testable | [NAME]
21 | Promotions - Shopping Cart - Checkout Code | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Not Testable | [NAME], [NAME]
24 | Promotions - Shopping Cart Promo Code Entry Field UI | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
26 | Promotions - Shopping Cart - Invalid/Expired Message | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 3 | User Story | Testable | [NAME]
27 | Promotions - Shopping Cart - Multiple Promo Codes | Project Backlog | [NAME] | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
28 | Promotions - Deal of the Day Price Consistency | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 3 | User Story | Testable | [NAME], [NAME]
29 | Promotions - Deal of the Day Shopping Cart View | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 20 | User Story | Testable | [NAME]
30 | Promotions - Shopping Cart - Dollar Off Promotion (Order Level) | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
31 | Promotions - Shopping Cart Page Terms and Conditions | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
32 | Promotions - Friendly Offer Codes | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 2 | User Story | Testable | [NAME]
34 | Promotions - Shopping Cart - Auto Ranking | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 24 | User Story | Testable | [NAME]
35 | Promotions - Vanity URL | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 3 | User Story | Testable | [NAME], [NAME]
36 | Promotions - URL Parameter | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 1 | User Story | Testable | [NAME], [NAME], [NAME]
37 | Promotions - Auto populated promo landing page | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 24 | User Story | Testable | [NAME]
38 | Promotions - Archived promotion codes | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
39 | Promotions - Categorize Promo Codes | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
40 | Promotions - Internal Notes | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
41 | Promotions - Test Promotions | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
42 | Promotions - Exclusions Filter | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
43 | Promotions - Exclusions (Restrictions) | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
44 | Promotions - Exclusion Flag | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
45 | Promotions - Exclusion Flag Permissions | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
46 | Promotions - One time offer | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
47 | Promotions - Coupon Code Generated for Future Use | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
48 | Promotions - Import Current Promotions to Hybris | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 36 | User Story | Testable | [NAME]
49 | Promotions - Expiring Promo Code Alerts | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 16 | User Story | Testable | [NAME]
50 | Promotions - Multiple Shopping Cart Offers | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
51 | Promotions - Product and Order Level Discounts | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Feb 09 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
52 | WCMS - Super Category Page - Open Content Block | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Fri, Feb 10 | 0 | 0 | Story | 4 | User Story | Testable
61 | Checkout - Shopping Cart - Long Tail Bottom Content/Promo Area | Project Backlog | [NAME] | Checkout | Highest (1) | Duplicate | Fri, Jun 01 | Mon, Feb 13 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME], [NAME]
98 | SEO - Dynamically Created Pages | Project Backlog |  | SEO | Highest (1) | Invalid | Fri, Jun 01 | Thu, Feb 23 | 0 | 0 | Story | 40 | User Story | Testable
115 | Plan Builder - Epic | Project Backlog |  | Plan Finder | Highest (1) | Completed | Fri, Jun 01 | Mon, [NAME] 05 | 0 | 0 | Story |  | User Story | Testable | [NAME]
121 | WCMS - Header/Footer - Show or Hide on page or template | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 05 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
126 | Homepage - Slider Alternative | Project Backlog |  | Homepage | Highest (1) | Duplicate | Fri, Jun 01 | Mon, [NAME] 05 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
146 | Shopping Cart - Additional Promotions Content Block | Project Backlog | Eswar Buchammagari | Cart | Highest (1) | Duplicate | Thu, May 24 | Mon, [NAME] 05 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
159 | Billing/Shipping - Address Tool Tip | Project Backlog | [NAME] | Billing-Shipping | Highest (1) | Invalid | Fri, Jun 01 | Tue, [NAME] 06 | 0 | 0 | Story | 12 | User Story | Testable | [NAME]
249 | Promotions - Search Results - Price Discounts/Special Offers | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Thu, Mar 15 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
252 | Find A Rep - Epic | Project Backlog |  | Find A Rep | Highest (1) | Duplicate | Fri, Jun 01 | Thu, Mar 15 | 0 | 0 | Story | 90 | User Story | Testable
288 | WCMS - Super Category Page - Breadcrumb Navigation | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 4 | User Story | Testable
289 | WCMS - Super Category Page - Leftside Navigation | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 8 | User Story | Testable
290 | WCMS - Super Category Page - Main Content Area | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 8 | User Story | Testable
291 | Super Category Page - Rich Relevance WCMS Widget | Project Backlog |  | Category Pages | Highest (1) | Duplicate | Wed, May 30 | Mon, [NAME] 19 | 0 | 0 | Story | 24 | User Story | Testable
292 | WCMS - Super Category Page - Promotion Block - Right Rail | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 6 | User Story | Testable | [NAME]
294 | WCMS - Sub Category Page - Breadcrumb Nav | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 3 | User Story | Testable
295 | WCMS - Sub Category Page - Top Widget Area | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 4 | User Story | Testable
296 | Shopping Cart - Interstitial - Allowed Users Prompt | Project Backlog |  | Cart | Highest (1) | Duplicate | Fri, Jun 01 | Mon, [NAME] 19 | 0 | 0 | Story | 60 | User Story | Testable | [NAME], [NAME]
297 | Promotions - Expired Promotion Page | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
298 | WCMS - Subcat/landing page - Customize Templates | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 24 | User Story | Testable | [NAME], [NAME]
299 | WCMS - Subcat/landing page - Dynamic H1 Search Query Title | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 4 | User Story | Testable | [NAME], [NAME]
300 | WCMS - Left Navigation - Non-SERP Pages | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
301 | WCMS - Left Navigation - Navigate to Category pages | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Tue, Mar 20 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
303 | Search Results Page - Grid/List Default View | Project Backlog |  | Search Results | Highest (1) | Invalid | Mon, May 14 | Tue, Mar 20 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
319 | [NAME] | Project Backlog |  | [NAME] | Highest (1) | Completed | Fri, Jun 01 | Wed, Mar 21 | 0 | 0 | Story | 0 | User Story | Testable
320 | Preference Center - Unsubscribe from email | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Wed, Mar 21 | 0 | 0 | Story | 8 | User Story | Testable
414 | Checkout - Billing/Shipping - Review Order Button - Additional Functionality | Project Backlog |  | Checkout | Highest (1) | Invalid | Mon, May 14 | Mon, Apr 09 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
439 | Promotions - Shopping Cart - Long Tail | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Wed, Apr 18 | 0 | 0 | Story | 40 | User Story | Testable | [NAME], [NAME]
442 | Shopping Cart - Long Tail merchandising | Project Backlog |  | Cart | Highest (1) | Duplicate | Thu, May 24 | Wed, Apr 18 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
479 | WCMS - Page Headers - H1's | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Fri, Apr 20 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
499 | WCMS - Widgets - Product Carousel Widget | Project Backlog |  | WCMS | Highest (1) | Not Started | Not Completed | Thu, Apr 26 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
500 | Search Results - EPIC - Search requirements | Project Backlog |  | Search Results | Highest (1) | Completed | Fri, Jun 01 | Thu, Apr 26 | 0 | 0 | Story | 40 | User Story | Testable
509 | Configure a default account to be used to invoke SAP order simulation for unknown users. | Project Backlog |  |  | Highest (1) | Invalid | Thu, May 17 | Fri, Apr 27 | 0 | 0 | Task | 0 | User Story | Testable
523 | Billing/Shipping - Address Normalization | Project Backlog |  | Billing-Shipping | Highest (1) | Duplicate | Fri, Jun 01 | Tue, May 01 | 0 | 0 | Story | 16 | User Story | Testable
529 | ETL - EPIC - Create different product vendor feeds | Project Backlog | [NAME] | ETL | Highest (1) | Completed | Fri, Jun 01 | Tue, May 01 | 0 | 0 | Story | 0 | User Story | Testable
630 | Promotions - Global Promotions Page | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Mon, May 07 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
648 | Promotions Percent Off Discount - PDP | Project Backlog | [NAME] | Promotions | Highest (1) | Not Started | Not Completed | Mon, May 14 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
653 | Promotions - Discount All Products | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Tue, May 15 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
665 | [NAME] Survey Page | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
678 | Cart - CD Line Item | Project Backlog |  | Cart | Highest (1) | Duplicate | Wed, May 16 | Wed, May 16 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
688 | Promotions - Percent Off Discount - Cart | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
689 | Promotions - Percent Discount - Confirmation/Review Page | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
690 | Promotions - Percent Discount - Billing and Shipping Order Summary Box | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
691 | Promotions - Percent Discount - Confirmation Email | Project Backlog |  | Promotions | Highest (1) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
713 | Review Order - Payment Types - Credit Card | Project Backlog |  | Review Order | Highest (1) | Completed | Fri, May 25 | Wed, May 16 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
742 | RichRelevance - Order Confirmation E-mail | Project Backlog |  | [NAME] | Highest (1) | Invalid | Tue, May 29 | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME]
744 | RichRelevance - Order Confirmation page | Project Backlog |  | [NAME] | Highest (1) | Invalid | Tue, May 29 | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME], [NAME]
767 | eForms infra - Document streaming through Novus | Project Backlog |  | eForms Infra | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
768 | eForms infra - Document watermarking | Project Backlog |  | eForms Infra | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable
777 | Preference Center - Sign in page for WL, WLB and Print email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
778 | Preference Center - Sign in page for FindLaw email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
779 | Preference Center - Permissions page for WL, WLB and Print email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 16 | User Story | Testable | [NAME], [NAME]
780 | Preference Center - Permissions page for FindLaw email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME]
781 | Preference Center - Profile page for WL, WLB and Print email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
782 | Preference Center - Profile page for FindLaw email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
783 | Preference Center - Online confirmation page for WL, WLB and Print email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable
784 | Preference Center - Online confirmation page for FindLaw email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 2 | User Story | Testable | [NAME], [NAME]
785 | [NAME] confirmation message for WL, WLB and Print email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 8 | User Story | Testable | [NAME], [NAME]
786 | [NAME] confirmation message for FindLaw email permissions | Project Backlog |  | [NAME] | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
788 | West Apps - Software Registrations | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
789 | West Apps - Inquiry forms & confirmation pages | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
791 | West Apps - IRS Training Registration | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
792 | West Apps - WL Training Registration | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
847 | West Apps - Event Registration forms & confirmation pages | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
848 | West Apps - Westlaw Headnote of the Day | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
849 | West Apps - WestlawNext Tip of the Week | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable
851 | West Apps - Corporate whitepapers | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
852 | West Apps - Signage Site | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
853 | West Apps - WDS | Project Backlog |  | West Apps | Highest (1) | Not Started | Not Completed | Wed, May 23 | 0 | 0 | Story | 0 | User Story | Testable | [NAME]
956 | Omniture - External Campaign Tracking | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | User Story | Testable | [NAME], [NAME]
959 | Omniture - Endeca/Internal Search Info | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
962 | Omniture - Email Tracking | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 24 | User Story | Testable | [NAME], [NAME]
971 | Omniture - Error/Error Page Tracking | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
972 | Omniture - Cart Promotion Tracking | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | User Story | Testable | [NAME], [NAME]
973 | Omniture - Find Methods | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
974 | Omniture - Find Your Rep | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
975 | Omniture - Internal Campaigns | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | User Story | Testable | [NAME], [NAME]
977 | Omniture - Login/Registration | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
979 | Omniture - Opinion Lab | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
981 | Omniture - Pages | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 40 | User Story | Testable | [NAME], [NAME]
983 | Omniture - Paid Search | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | User Story | Testable | [NAME], [NAME]
984 | Omniture - Purchase Types | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 12 | User Story | Testable | [NAME], [NAME]
985 | Omniture - Product Page Interaction | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 24 | User Story | Testable | [NAME], [NAME]
986 | Omniture - Products | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 24 | User Story | Testable | [NAME], [NAME]
989 | Omniture - Shopping Cart | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 24 | User Story | Testable | [NAME], [NAME]
991 | Omniture - Site Catalyst | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
993 | Omniture - Video Tracking | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
995 | Omniture - WL Plan Builder | Project Backlog |  | Ominiture | Highest (1) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | User Story | Testable | [NAME], [NAME]
287 | WCMS - Super Category Page - Template | Project Backlog |  | WCMS | High (2) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 0 | User Story | Testable
293 | WCMS - Sub Category Page - Template | Project Backlog |  | WCMS | High (2) | Not Started | Not Completed | Mon, [NAME] 19 | 0 | 0 | Story | 24 | User Story | Testable
397 | WCMS - Template Creation | Project Backlog |  | WCMS | High (2) | Invalid | Thu, May 31 | Fri, [NAME] 30 | 0 | 0 | Story | 90 | User Story | Testable
502 | Search Results - Did You Mean/Entire Site - UI Stories | Project Backlog | Eswar Buchammagari | Search Results | High (2) | Duplicate | Wed, May 16 | Fri, Apr 27 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
506 | Search Results - ResultsInOtherCategories - UI Stories | Project Backlog | Eswar Buchammagari | Search Results | High (2) | Duplicate | Wed, May 16 | Fri, Apr 27 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
548 | Shopping Cart - UI - Logged in user view | Project Backlog |  | Cart | High (2) | Duplicate | Thu, May 24 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
674 | Promotions - Rebuild Cart Price Change | Project Backlog |  | Promotions | High (2) | Not Started | Not Completed | Wed, May 16 | 20 | 0 | Story | 20 | User Story | Testable | [NAME], [NAME]
857 | Promotions - Web Only Pricing | Project Backlog |  | Promotions | High (2) | Not Started | Not Completed | Thu, May 24 | 0 | 0 | Story | 0 | User Story | Testable | [NAME], [NAME]
67 | [NAME] test association QA Tast Ticket | Project Backlog | MicheleMasten | Header | Normal (3) | Completed | Wed, Feb 29 | Thu, Feb 16 | 0 | 0 | Task | 0 | QA Task | Not Testable | [NAME], [NAME]
118 | Footer - Email Sign Up | Project Backlog |  | Footer | Normal (3) | Completed | Fri, [NAME] 16 | Mon, [NAME] 05 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
133 | FLAG - Checkout - Shipping/Billing and Review Order Page - Content Block | Project Backlog |  | Checkout | Normal (3) | Completed | Mon, Apr 23 | Mon, [NAME] 05 | 0 | 0 | Story | 4 | User Story | Testable | [NAME]
181 | Shopping Cart - Disclaimer - Apply text component via WCMS | Project Backlog |  | Cart | Normal (3) | Not Started | Not Completed | Thu, Mar 08 | 0 | 0 | Task | 1 | Developer Task | Not Testable | [NAME]
243 | QED-Create Functional UI Based Manual Tests | Project Backlog | MicheleMasten | Cart | Normal (3) | Completed | Tue, Apr 03 | Thu, Mar 15 | 0 | 0 | Task | 2 | QA Task | Not Testable
389 | Dev - Setup QA | Project Backlog | [NAME] | Infrastructure | Normal (3) | Completed | Wed, Apr 25 | Fri, [NAME] 30 | 0 | 0 | Task | 8 | Developer Task | Testable
515 | Promotions - Shopping Cart Summary Promotions Content Area | Project Backlog |  | Promotions | Normal (3) | Not Started | Not Completed | Mon, Apr 30 | 0 | 0 | Task | 16 | Developer Task | Testable
536 | EPIC - WestlawNext | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
537 | EPIC - ProView | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
538 | EPIC - Print w/ individual volumes | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
539 | EPIC - Print w/ replacement pages | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
540 | EPIC - CD's | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
541 | EPIC - ProDoc | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
542 | EPIC - eDocs | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
543 | EPIC - PDF's | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
544 | EPIC - SAS | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
545 | EPIC - Book Rentals | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
546 | EPIC - Online Books | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Tue, May 01 | 0 | 0 | Task | 0 | User Story | Testable
598 | EPIC - Law Student Products | Project Backlog |  |  | Normal (3) | Invalid | Wed, May 30 | Wed, May 02 | 0 | 0 | Task | 0 | User Story | Testable | [NAME]
622 | EPIC - Checkout - Payment Type Options | Project Backlog |  |  | Normal (3) | Completed | Fri, Jun 01 | Fri, May 04 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
787 | Preference Center - EMI hook up to retrieve email permissions | Project Backlog |  | [NAME] | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 0 | Task | 16 | Developer Task | Not Testable | [NAME]
799 | [NAME] tier hook-up | Project Backlog |  | [NAME] | Normal (3) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Task | 16 | Developer Task | Testable | [NAME], [NAME]
800 | [NAME] mapper | Project Backlog |  | [NAME] | Normal (3) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Task | 16 | Developer Task | Not Testable | [NAME]
809 | Newsletter - MDB/EMI service hookup | Project Backlog |  | News Letter | Normal (3) | Not Started | Not Completed | Fri, May 18 | 0 | 0 | Task | 16 | Developer Task | Not Testable | [NAME]
846 | SPIKE - Newsletters | Project Backlog |  | WCMS | Normal (3) | Completed | Fri, Jun 01 | Wed, May 23 | 0 | 0 | Task | 24 | User Story | Not Testable
893 | [NAME] impex files of products | Project Backlog | [NAME] | ETL | Normal (3) | Completed | Mon, May 28 | Mon, May 28 | 0 | 4 | Task | 4 | User Story | Not Testable
957 | Omniture - Email | Project Backlog |  | Ominiture | Normal (3) | Duplicate | Wed, May 30 | Wed, May 30 | 0 | 0 | Task | 0 | User Story | Testable | [NAME], [NAME]
1396 | Students - Gifting functionality | Project Backlog |  | Students | Normal (3) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 0 | User Story | Testable
208 | QED 62 - Automation | Project Backlog |  | Checkout | Low (4) | In Progress | Not Completed | Wed, [NAME] 14 | 0 | 1 | Task | 4 | QA Task | Testable
209 | QED 123 - Automation - Global Nav - Create GlobalNavigationBar component | Project Backlog | [NAME] | Global Nav | Low (4) | Invalid | Thu, May 31 | Wed, [NAME] 14 | 0 | 0 | Task | 6 | QA Task | Not Testable
214 | QED 123 - Automation | Project Backlog |  | Global Nav | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 6 | QA Task | Not Testable
216 | QED 153 - Automation | Project Backlog |  | Header | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 4 | QA Task | Testable
224 | QED 145 - Automation | Project Backlog |  | Cart | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 2 | QA Task | Not Testable
231 | QED 119 - Automation | Project Backlog |  | Footer | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 4 | QA Task | Not Testable
232 | QED 56 - Automation - Header - Create HeaderMarketingArea component | Project Backlog |  | Header | Low (4) | Invalid | Thu, May 31 | Wed, [NAME] 14 | 0 | 0 | Task | 1 | QA Task | Not Testable
233 | QED 56 - Automation | Project Backlog |  | Header | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 2 | QA Task | Not Testable
236 | QED 124 - Automation | Project Backlog |  | Homepage | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 4 | QA Task | Not Testable
238 | QED 127 - Automation | Project Backlog |  | Homepage | Low (4) | Not Started | Not Completed | Wed, [NAME] 14 | 0 | 0 | Task | 4 | QA Task | Not Testable
256 | QED 60 - Create Functional UI Based Manual Tests | Project Backlog |  | Checkout | Low (4) | Duplicate | Thu, May 31 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Not Testable
260 | QED 56 - Create Functional UI Based Manual Tests | Project Backlog | MicheleMasten | Header | Low (4) | Completed | Tue, May 08 | Fri, [NAME] 16 | 0 | 0 | Task | 1 | QA Task | Not Testable
261 | QED 56 - Execute Manual Tests | Project Backlog | MicheleMasten | Header | Low (4) | Completed | Tue, May 08 | Fri, [NAME] 16 | 0 | 0 | Task | 4 | QA Task | Testable
322 | QED 54 - Automation | Project Backlog |  | Header | Low (4) | Not Started | Not Completed | Thu, Mar 22 | 2 | 0 | Task | 4 | QA Task | Not Testable
325 | QED 63 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Thu, Mar 22 | 3 | 0 | Task | 4 | QA Task | Not Testable
333 | QED 136 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Fri, Mar 23 | 1.5 | 0 | Task | 4 | QA Task | Not Testable
335 | QED - Automation - Edit - All current page objects | Project Backlog |  | [NAME] | Low (4) | Invalid | Thu, May 31 | Fri, Mar 23 | 0 | 0 | Task | 2 | QA Task | Not Testable
339 | QED 201 - Automation | Project Backlog |  | Footer | Low (4) | Not Started | Not Completed | Fri, Mar 23 | 0 | 0 | Task | 8 | QA Task | Not Testable
372 | QED 122 - Execute Manual Tests | Project Backlog | [NAME] | [NAME] | Low (4) | Invalid | Thu, May 31 | Mon, [NAME] 26 | 0 | 0 | Task | 8 | QA Task | Not Testable
493 | QED 149 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Wed, Apr 25 | 0 | 2.5 | Task | 4 | QA Task | Testable | [NAME]
513 | QED 401 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Fri, Apr 27 | 0 | 0 | Task | 4 | QA Task | Not Testable
582 | QED 170 - Automate Test Cases | Project Backlog |  | Cart | Low (4) | Invalid | Wed, May 30 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
585 | QED 57 - Automate Test Cases | Project Backlog |  | Header | Low (4) | Invalid | Thu, May 31 | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
588 | QED 520 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
591 | QED 55 - Automation | Project Backlog |  | Header | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 4 | QA Task | Not Testable
593 | QED 11 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
595 | QED 12 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
599 | QED 206 - Automation | Project Backlog |  | Global Nav | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
600 | QED 9 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
602 | QED 13 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
604 | QED 14 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 0 | QA Task | Not Testable
605 | QED 129 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 4 | QA Task | Not Testable
606 | QED 157 - Automation | Project Backlog |  | Checkout | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task |  | QA Task | Not Testable
607 | QED 200 - Automation | Project Backlog |  | Header | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 8 | QA Task | Not Testable
610 | QED 306 - Automation | Project Backlog |  | Search Results | Low (4) | Not Started | Not Completed | Wed, May 02 | 0 | 0 | Task | 4 | QA Task | Not Testable
829 | QED 648 - Manual test case creation and execution | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
831 | QED 648 - Automation | Project Backlog |  | Promotions | Low (4) | Duplicate | Thu, May 31 | Sat, May 19 | 0 | 0 | Task | 0 | QA Task | Not Testable
873 | QED 159 - Manual test case creation and execution | Project Backlog | MicheleMasten | Billing-Shipping | Low (4) | Invalid | Fri, Jun 01 | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
878 | QED 854 - Manual test case creation and execution | Project Backlog | MicheleMasten | Billing-Shipping | Low (4) | Invalid | Mon, [NAME] | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
889 | QED 415 - Manual test case creation and execution | Project Backlog | MicheleMasten | [NAME] | Low (4) | Invalid | Mon, [NAME] | Fri, May 25 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
898 | QED 742 - Automation | Project Backlog |  | [NAME] | Low (4) | Invalid | Wed, May 30 | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
899 | QED 744 - Automation | Project Backlog |  | [NAME] | Low (4) | Invalid | Wed, May 30 | Tue, May 29 | 0 | 0 | Task | 4 | QA Task | Not Testable
907 | QED 320 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Tue, May 29 | 0 | 0 | Task | 8 | QA Task | Not Testable
931 | QED 287 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
934 | QED 292 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
936 | QED 296 - Manual test case creation and execution | Project Backlog |  | Cart | Low (4) | Invalid | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 30 | QA Task | Not Testable
942 | QED 290 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
944 | QED 289 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
947 | QED 288 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
949 | QED 439 - Manual test case creation and execution | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 16 | QA Task | Not Testable
951 | QED 52 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
952 | QED 2 - Automation | Project Backlog |  | Category Pages | Low (4) | Invalid | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
958 | QED 319 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Completed | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Testable
969 | QED 747 - Manual test case creation and execution | Project Backlog |  | Cart | Low (4) | Invalid | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
978 | QED 98 - Automation | Project Backlog |  | SEO | Low (4) | Invalid | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 16 | QA Task | Not Testable
1004 | QED 115 - Manual test case creation and execution | Project Backlog |  | Plan Finder | Low (4) | Completed | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 0 | QA Task | Not Testable
1019 | QED 700 - Manual test case creation and execution | Project Backlog |  | Review Order | Low (4) | Invalid | Tue, Jun 05 | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Not Testable
1038 | QED 786 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME]
1039 | QED 785 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1041 | QED 784 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 1 | QA Task | Testable | [NAME], [NAME]
1042 | QED 783 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Testable
1044 | QED 782 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME]
1045 | QED 781 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1047 | QED 780 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
1049 | QED 779 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1051 | QED 778 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 2 | QA Task | Testable | [NAME]
1052 | QED 777 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1053 | QED 665 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME]
1054 | QED 320 - Manual test case creation and execution | Project Backlog | [NAME] | [NAME] | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 4 | QA Task | Testable
1062 | QED 296 - Automation | Project Backlog |  | Cart | Low (4) | Invalid | Mon, [NAME] | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1064 | QED 439 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Wed, May 30 | 0 | 0 | Task | 8 | QA Task | Not Testable
1110 | QED 767 - Manual test case creation and execution | Project Backlog |  | eForms Infra | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1111 | QED 768 - Manual test case creation and execution | Project Backlog |  | eForms Infra | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1112 | QED 15 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1114 | QED 16 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1115 | QED 499 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Testable | [NAME], [NAME]
1116 | QED 17 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1117 | QED 20 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1118 | QED 21 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1119 | QED 301 - Manual test case creation and execution | Project Backlog | MarÃ­a Florencia MarÃ­n | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1121 | QED 249 - Manual test case creation and execution | Project Backlog | MarÃ­a Florencia MarÃ­n | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1122 | QED 479 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1124 | QED 300 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
1125 | QED 299 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1126 | QED 298 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Testable | [NAME], [NAME]
1127 | QED 295 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Testable
1128 | QED 294 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Testable
1129 | QED 292 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
1130 | QED 290 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable
1131 | QED 289 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable
1132 | QED 288 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Testable
1133 | QED 52 - Manual test case creation and execution | Project Backlog | [NAME] | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable
1134 | QED 24 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1135 | QED 26 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1136 | QED 27 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1137 | QED 28 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1138 | QED 29 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1139 | QED 30 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1140 | QED 31 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1141 | QED 32 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1142 | QED 34 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1143 | QED 35 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1144 | QED 36 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1145 | QED 37 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1146 | QED 38 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1147 | QED 39 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1148 | QED 40 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1149 | QED 41 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1150 | QED 42 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1151 | QED 43 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1152 | QED 44 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1153 | QED 45 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1154 | QED 46 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1155 | QED 47 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1156 | QED 48 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 16 | QA Task | Not Testable
1157 | QED 49 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1158 | QED 50 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1159 | QED 51 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1160 | QED 297 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1161 | QED 630 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1162 | QED 648 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1163 | QED 653 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1164 | QED 688 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1165 | QED 689 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1166 | QED 690 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1167 | QED 691 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1168 | QED 674 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1169 | QED 857 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1170 | QED 294 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1171 | QED 295 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1172 | QED 298 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1174 | QED 299 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1175 | QED 300 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1176 | QED 479 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1177 | QED 499 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1178 | QED 672 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1184 | QED 121 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1185 | QED 126 - Automation | Project Backlog |  | Homepage | Low (4) | Invalid | Mon, [NAME] | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1189 | QED 768 - Automation | Project Backlog |  | eForms Infra | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 1 | QA Task | Not Testable
1190 | QED 747 - Automation | Project Backlog |  | eForms Infra | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1195 | QED 788 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1196 | QED 789 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1197 | QED 791 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1198 | QED 792 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1199 | QED 847 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1200 | QED 848 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1201 | QED 849 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1202 | QED 851 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1203 | QED 852 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Testable
1204 | QED 853 - Automation | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1205 | QED 249 - Automation | Project Backlog |  | Promotions | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1207 | QED 301 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1211 | QED 500 - Automation | Project Backlog |  | Search Results | Low (4) | Completed | Tue, Jun 05 | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1260 | QED 500 - Manual test case creation and execution | Project Backlog | MarÃ­a Florencia MarÃ­n | Search Results | Low (4) | Completed | Tue, Jun 05 | Thu, May 31 | 0 | 0 | Task | 0 | QA Task | Not Testable
1264 | QED 138 - Automation | Project Backlog |  | Billing-Shipping | Low (4) | Not Started | Not Completed | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1265 | QED 159 - Automation | Project Backlog |  | Billing-Shipping | Low (4) | Invalid | Fri, Jun 01 | Thu, May 31 | 0 | 0 | Task | 4 | QA Task | Not Testable
1268 | QED 523 - Automation | Project Backlog |  | Billing-Shipping | Low (4) | Invalid | Mon, [NAME] | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1276 | QED 854 - Automation | Project Backlog |  | Billing-Shipping | Low (4) | Invalid | Mon, [NAME] | Thu, May 31 | 0 | 0 | Task | 8 | QA Task | Not Testable
1281 | QED 700 - Automation | Project Backlog |  | Review Order | Low (4) | Invalid | Tue, Jun 05 | Fri, Jun 01 | 0 | 0 | Task | 2 | QA Task | Not Testable
1304 | QED 415 - Automation | Project Backlog |  | [NAME] | Low (4) | Invalid | Mon, [NAME] | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1322 | QED 956 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1323 | QED 959 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1324 | QED 971 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1325 | QED 972 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1326 | QED 973 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1327 | QED 974 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1328 | QED 975 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1329 | QED 977 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1330 | QED 979 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1331 | QED 981 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 16 | QA Task | Not Testable
1332 | QED 983 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1333 | QED 984 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1334 | QED 985 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1335 | QED 986 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 12 | QA Task | Not Testable
1336 | QED 989 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1337 | QED 991 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1338 | QED 993 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1339 | QED 995 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1341 | QED 962 - Automation | Project Backlog |  | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable
1342 | QED 665 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1343 | QED 777 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1344 | QED 778 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1345 | QED 779 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1346 | QED 780 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1347 | QED 781 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1348 | QED 782 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1349 | QED 783 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1350 | QED 784 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1351 | QED 785 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1352 | QED 786 - Automation | Project Backlog |  | [NAME] | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1357 | QED 293 - Automation | Project Backlog |  | WCMS | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1359 | QED-959 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1360 | QED-962 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 18 | QA Task | Testable | [NAME], [NAME]
1361 | QED-971 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1362 | QED-972 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1363 | QED -973 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1364 | QED -974 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1365 | QED - 975 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1366 | QED -977 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1367 | QED - 979 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1368 | QED - 981 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 24 | QA Task | Testable | [NAME], [NAME]
1369 | QED - 983 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1370 | QED - 984 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME], [NAME]
1371 | QED - 985  Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 16 | QA Task | Not Testable | [NAME], [NAME]
1372 | QED - 986 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 16 | QA Task | Not Testable | [NAME], [NAME]
1373 | QED - 989 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 16 | QA Task | Not Testable | [NAME], [NAME]
1374 | QED - 991 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME], [NAME]
1375 | QED - 993 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME], [NAME]
1376 | QED - 995 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME], [NAME]
1383 | QED- 956 Manual test case creation and execution | Project Backlog | MicheleMasten | Ominiture | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Testable | [NAME], [NAME]
1391 | QED - 788 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1392 | QED - 789 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1393 | QED - 791 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1394 | QED - 792 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Testable | [NAME]
1395 | QED - 847 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1398 | QED - 848 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable | [NAME]
1400 | QED -849 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 8 | QA Task | Not Testable
1401 | QED - 851 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1402 | QED - 852 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1403 | QED - 853 Manual test case creation and execution | Project Backlog |  | West Apps | Low (4) | Not Started | Not Completed | Fri, Jun 01 | 0 | 0 | Task | 4 | QA Task | Not Testable | [NAME]
1417 | QED 1396 - Automation | Project Backlog |  | Students | Low (4) | Not Started | Not Completed | Tue, Jun 05 | 0 | 0 | Task | 8 | QA Task | Not Testable
430 | Defect - Shopping Cart - Item Price Inconsistencies | Project Backlog |  | Cart | Lowest (5) | Not Started | Not Completed | Thu, Apr 12 | 0 | 0 | Task | 0 | Defect | Not Testable
438 | Defect - Checkout - Login Bypass Incorrect Redirection | Project Backlog |  | Checkout | Lowest (5) | Not Started | Not Completed | Wed, Apr 18 | 0 | 0 | Task | 0 | Defect | Testable
561 | Defect - Continue shopping does not take user to homepage | Project Backlog |  | Cart | Lowest (5) | Completed | Mon, May 07 | Tue, May 01 | 0 | 0 | Task | 0 | Defect | Testable | [NAME]
562 | Defect - Review Order Page - Product images do not display correctly | Project Backlog |  | Checkout | Lowest (5) | Completed | Mon, May 07 | Tue, May 01 | 0 | 0 | Task | 0 | Defect | Testable
563 | Defect - Payment types no longer display on Review & Payment page | Project Backlog | [NAME] | Checkout | Lowest (5) | Completed | Wed, May 30 | Tue, May 01 | 0 | 3.5 | Task | 6 | Defect | Not Testable
564 | Defect - Footer is locked in WCMS | Project Backlog |  | Footer | Lowest (5) | Not Started | Not Completed | Tue, May 01 | 0 | 0 | Task | 0 | Defect | Testable
687 | Defect - IE8 - After changing window size, UI does not correctly display | Project Backlog |  |  | Lowest (5) | Not Started | Not Completed | Wed, May 16 | 0 | 0 | Task | 0 | Defect | Testable
1 | Solution Architecture | Project Oversight | [NAME] |  | Normal (3) | Completed | Mon, [NAME] 05 | Tue, Jan 31 | 0 | 55.5 | Task | 0 | User Story | Not Testable
193 | Sprint planning | Project Oversight | [NAME] |  | Normal (3) | Not Started | Not Completed | Fri, Mar 09 | 0 | 86 | Task | 0 | Developer Task | Not Testable
398 | Solutions Management | Project Oversight | [NAME] |  | Normal (3) | Not Started | Not Completed | Fri, [NAME] 30 | 0 | 7 | Task | 0 | User Story | Not Testable
407 | OC Sprint Demo / Retrospective - Bi-weekly | Project Oversight | [NAME] |  | Normal (3) | Completed | Wed, May 02 | Wed, Apr 04 | 0 | 5 | Task | 0 | Developer Task | Not Testable
478 | Scrum meetings | Project Oversight | DHaimovich |  | Normal (3) | Not Started | Not Completed | Thu, Apr 19 | 0 | 80 | Task | 0 | User Story | Testable
492 | Install environment | Project Oversight | DHaimovich |  | Normal (3) | Not Started | Not Completed | Wed, Apr 25 | 0 | 50 | Task | 0 | User Story | Testable
752 | [NAME] | Project Oversight | [NAME] |  | Normal (3) | Not Started | Not Completed | Thu, May 17 | 0 | 15 | Task | 0 | User Story | Not Testable