Spreadsheet: 193679d1352912040-distribution-of-data-plan
Sheet: Sheet1

Activity Code | Description | Duration (ays) | Start | Finish | FS Date | SS Date | FF Date | SF Date | [NAME] | [NAME] | Fisnish-to-Start | lag | Start-to-Start | lag | Finish-to-Finish | lag | Start-to-Finish | Lag | DE Hours | CAD Hours | TP141 Hours | MGMT Hours
 | Front End Engineering |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Finish
PFE00000 | [NAME] | 1 | 2012-10-30 00:00:00 | 2012-10-30 00:00:00 |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  | 8 | 8 | 8 |  | 10 - 2012
PFE00010 | Engineering Design Review DR1 | 1 | 2012-11-05 00:00:00 | 2012-11-05 00:00:00 | 2012-11-05 00:00:00 |  |  |  | 2012-11-05 00:00:00 | 1900-01-01 00:00:00 | PFE00030 |  |  |  |  |  |  |  | 8 | 8 | 8 |  | 11 - 2012
PFE00020 | Finalsise Design Intend Document - Primary | 2 | 2012-11-06 00:00:00 | 2012-11-07 00:00:00 | 2012-11-06 00:00:00 |  |  |  | 2012-11-06 00:00:00 | 1900-01-01 00:00:00 | PFE00010 |  |  |  |  |  |  |  | 8 | 0 | 2 |  | 11 - 2012
PFE00030 | Finalise Engineering Plan - Primary | 2 | 2012-11-01 00:00:00 | 2012-11-02 00:00:00 | 2012-11-01 00:00:00 |  |  |  | 2012-11-01 00:00:00 | 1900-01-01 00:00:00 | PFE00040 |  |  |  |  |  |  |  | 8 | 4 | 4 |  | 11 - 2012
PFE00040 | Workpackage received & Agreed with Projects - Primary | 1 | 2012-10-31 00:00:00 | 2012-10-31 00:00:00 | 2012-10-31 00:00:00 |  |  |  | 2012-10-31 00:00:00 | 1900-01-01 00:00:00 | PFE00000 |  |  |  |  |  |  |  | 4 | 4 | 4 |  | 10 - 2012
PFE00050 | Review EDDIS List - Primary | 1 | 2012-11-08 00:00:00 | 2012-11-08 00:00:00 | 2012-11-08 00:00:00 |  |  |  | 2012-11-08 00:00:00 | 1900-01-01 00:00:00 | PFE00020 |  |  |  |  |  |  |  | 8 | 2 | 2 |  | 11 - 2012
PFE00060 | [NAME] from Livelink - Primary | 3 | 2012-11-09 00:00:00 | 2012-11-13 00:00:00 | 2012-11-09 00:00:00 |  |  |  | 2012-11-09 00:00:00 | 1900-01-01 00:00:00 | PFE00050 |  |  |  |  |  |  |  | 8 | 16 | 0 |  | 11 - 2012
PFE00070 | Prepare/Update Contract Drawing List - Primary | 1 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 |  |  |  | 2012-11-14 00:00:00 | 1900-01-01 00:00:00 | PFE00060 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 11 - 2012
[NAME] | Prepare/Update Design Risk Register - Primary | 1 | 2012-11-06 00:00:00 | 2012-11-06 00:00:00 | 2012-11-06 00:00:00 |  |  |  | 2012-11-06 00:00:00 | 1900-01-01 00:00:00 | PFE00010 |  |  |  |  |  |  |  | 4 | 0 | 2 |  | 11 - 2012
PFE00090 | Agree Statergy with Design Assurance | 1 | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 |  |  |  | 2012-11-15 00:00:00 | 1900-01-01 00:00:00 | PFE00070 |  |  |  |  |  |  |  | 4 | 4 | 4 |  | 11 - 2012
 | General Layouts etc |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PGL01000 | Finalise Single Line Diagram | 5 | 2012-11-06 00:00:00 | 2012-11-12 00:00:00 | 2012-11-06 00:00:00 |  |  |  | 2012-11-06 00:00:00 | 1900-01-01 00:00:00 | PFE00010 |  |  |  |  |  |  |  | 8 | 8 | 2 |  | 11 - 2012
[NAME] | Gas Zone Diagram | 5 | 2012-11-13 00:00:00 | 2012-11-19 00:00:00 | 2012-11-13 00:00:00 |  |  |  | 2012-11-13 00:00:00 | 1900-01-01 00:00:00 | PGL01000 |  |  |  |  |  |  |  | 8 | 8 | 2 |  | 11 - 2012
PGL01020 | Finalise Site / Substation Layout Drawing | 10 | 2012-11-20 00:00:00 | 2012-12-03 00:00:00 | 2012-11-20 00:00:00 |  |  |  | 2012-11-20 00:00:00 | 1900-01-01 00:00:00 | PGL01000 | 5 |  |  |  |  |  |  | 16 | 16 | 4 |  | 12 - 2012
PGL01030 | Finalise Elevations | 5 | 2012-12-04 00:00:00 | 2012-12-10 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 16 | 16 | 4 |  | 12 - 2012
PGL01040 | Bay Layouts (Per Bay) | 5 | 2012-12-19 00:00:00 | 2013-01-03 00:00:00 | 2012-12-19 00:00:00 |  |  |  | 2012-12-19 00:00:00 | 1900-01-01 00:00:00 | PGL01110 |  |  |  |  |  |  |  | 8 | 8 | 4 |  | 1 - 2013
PGL01050 | Bay Elevations (Per Bay) | 5 | 2013-01-04 00:00:00 | 2013-01-10 00:00:00 | 2013-01-04 00:00:00 |  |  |  | 2013-01-04 00:00:00 | 1900-01-01 00:00:00 | PGL01040 |  |  |  |  |  |  |  | 8 | 8 | 4 |  | 1 - 2013
PGL01060 | Internal Layout - GIS Building | 5 | 2013-01-04 00:00:00 | 2013-01-10 00:00:00 | 2013-01-04 00:00:00 |  |  |  | 2013-01-04 00:00:00 | 1900-01-01 00:00:00 | PGL01110 | 5 |  |  |  |  |  |  | 16 | 16 | 4 |  | 1 - 2013
PGL01070 | Elevations - GIS Building | 5 | 2013-01-11 00:00:00 | 2013-01-17 00:00:00 | 2013-01-11 00:00:00 |  |  |  | 2013-01-11 00:00:00 | 1900-01-01 00:00:00 | PGL01060 |  |  |  |  |  |  |  | 16 | 16 | 4 |  | 1 - 2013
[NAME] | CDM Layout | 3 | 2012-12-04 00:00:00 | 2012-12-06 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 8 | 8 | 2 |  | 12 - 2012
PGL01090 | [NAME] | 3 | 2012-12-04 00:00:00 | 2012-12-06 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 8 | 8 | 2 |  | 12 - 2012
PGL01100 | Maintenance / Cranage Diagram | 5 | 2012-12-04 00:00:00 | 2012-12-10 00:00:00 | 2012-12-04 00:00:00 |  | 2012-12-10 00:00:00 |  | 2012-12-04 00:00:00 | 2012-12-10 00:00:00 | PGL01020 |  |  |  | PGL01030 |  |  |  | 24 | 8 | 4 |  | 12 - 2012
PGL01110 | Engineering Design Review DR2 | 1 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 |  |  |  | 2012-12-18 00:00:00 | 1900-01-01 00:00:00 | PGL01030 | 5 |  |  |  |  |  |  |  |  |  |  | 12 - 2012
PGL01120 | Basic Engineering Complete | 1 | 2013-01-17 00:00:00 | 2013-01-17 00:00:00 |  |  | 2012-11-19 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-17 00:00:00 |  |  |  |  | [NAME] |  |  |  | 16 | 16 | 16 |  | 1 - 2013
 |  |  |  |  |  |  | 2012-12-03 00:00:00 |  |  |  |  |  |  |  | PGL01020 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-10 00:00:00 |  |  |  |  |  |  |  | PGL01030 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-01-03 00:00:00 |  |  |  |  |  |  |  | PGL01040 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-01-10 00:00:00 |  |  |  |  |  |  |  | PGL01050 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-01-10 00:00:00 |  |  |  |  |  |  |  | PGL01060 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-01-17 00:00:00 |  |  |  |  |  |  |  | PGL01070 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-06 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-06 00:00:00 |  |  |  |  |  |  |  | PGL01090 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-10 00:00:00 |  |  |  |  |  |  |  | PGL01100 |  |  |  |  |  |  |  | -
PGL01130 | Update Contract Drawing List (Fortnight Update) | Effort | 2012-11-29 00:00:00 | 2013-05-27 00:00:00 | 2012-11-29 00:00:00 |  | 2013-05-27 00:00:00 |  | 2012-11-29 00:00:00 | 2013-05-27 00:00:00 | PFE00070 | 10 |  |  | PSI10020 |  |  |  | 16 | 0 | 4 |  | 5 - 2013
PGL01140 | Update Deisgn Risk Register (Monthly Update) | Effort | 2012-12-12 00:00:00 | 2013-05-27 00:00:00 | 2012-12-12 00:00:00 |  | 2013-05-27 00:00:00 |  | 2012-12-12 00:00:00 | 2013-05-27 00:00:00 | [NAME] | 25 |  |  | PSI10020 |  |  |  | 16 | 0 | 4 |  | 5 - 2013
PGL01150 | Line Diagrams - Receive & Incorporate Comments | 3 | 2013-02-12 00:00:00 | 2013-02-14 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | PCM11010 |  |  |  |  |  |  |  | 4 | 4 | 2 |  | 2 - 2013
PGL01160 | Layout / Elevations - Receive & Incorporate Comments | 3 | 2013-02-12 00:00:00 | 2013-02-14 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | PCM11010 |  |  |  |  |  |  |  | 8 | 8 | 2 |  | 2 - 2013
[NAME] | Update / Check Line Diagrams & Gas Zone Diagrams based on Project specific supplier dwgs. | 3 | 2013-02-14 00:00:00 | 2013-02-18 00:00:00 |  |  | 2013-02-18 00:00:00 |  | 1900-01-01 00:00:00 | 2013-02-18 00:00:00 |  |  |  |  | PEP00020 | 5 |  |  | 8 | 8 | 2 |  | 2 - 2013
PGL01180 | Update / Check Layouts and Elevations based on Project specific supplier dwgs. | 3 | 2013-02-14 00:00:00 | 2013-02-18 00:00:00 |  |  | 2013-02-18 00:00:00 |  | 1900-01-01 00:00:00 | 2013-02-18 00:00:00 |  |  |  |  | PEP00020 | 5 |  |  | 16 | 16 | 4 |  | 2 - 2013
PGL01190 | Finalise Phasing Diagram | 3 | 2013-02-19 00:00:00 | 2013-02-21 00:00:00 | 2012-11-13 00:00:00 |  | 2013-02-21 00:00:00 |  | 2012-11-13 00:00:00 | 2013-02-21 00:00:00 | PGL01000 |  |  |  | [NAME] | 3 |  |  | 16 | 0 | 2 |  | 2 - 2013
PGL01200 | Update Stage-by-Stage Drawings (Layout & SLD) | 10 | 2013-02-05 00:00:00 | 2013-02-18 00:00:00 | 2012-11-13 00:00:00 |  | 2013-02-18 00:00:00 |  | 2012-11-13 00:00:00 | 2013-02-18 00:00:00 | PGL01000 |  |  |  | [NAME] |  |  |  | 16 | 16 | 4 |  | 2 - 2013
 |  |  |  |  |  |  | 2013-02-18 00:00:00 |  | 1900-01-01 00:00:00 |  |  |  |  |  | PGL01180 |  |  |  |  |  |  |  | -
PGL01210 | [NAME] diagram | 1 | 2013-01-28 00:00:00 | 2013-01-28 00:00:00 |  |  | 2013-01-28 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-28 00:00:00 |  |  |  |  | SAF00020 | -2 |  |  | 2 | 0 | 2 |  | 1 - 2013
 | Primary Electrical Plant |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP00010 | All Major Electrical Plant Technical Specification Issued | 1 | 2013-01-14 00:00:00 | 2013-01-14 00:00:00 |  |  | 2013-01-14 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-14 00:00:00 |  |  |  |  | [NAME] |  |  |  | 2 | 0 | 0 |  | 1 - 2013
 |  |  |  |  |  |  | 2012-11-14 00:00:00 |  |  |  |  |  |  |  | PEP03010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-05 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-05 00:00:00 |  |  |  |  |  |  |  | PEP04110 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-06 00:00:00 |  |  |  |  |  |  |  | PEP05010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-06 00:00:00 |  |  |  |  |  |  |  | PEP05010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-10 00:00:00 |  |  |  |  |  |  |  | PEP07010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-11 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-12 00:00:00 |  |  |  |  |  |  |  | PEP09010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-13 00:00:00 |  |  |  |  |  |  |  | PEP10010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-14 00:00:00 |  |  |  |  |  |  |  | PEP11010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-17 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-17 00:00:00 |  |  |  |  |  |  |  | PEP13110 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-18 00:00:00 |  |  |  |  |  |  |  | PEP14010 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-19 00:00:00 |  |  |  |  |  |  |  | PEP15020 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-20 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2012-12-20 00:00:00 |  |  |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  | -
PEP00020 | All Major Electrical Plant drawings received from project manager | 1 | 2013-02-11 00:00:00 | 2013-02-11 00:00:00 |  |  | 2013-02-11 00:00:00 |  | 1900-01-01 00:00:00 | 2013-02-11 00:00:00 |  |  |  |  | PEP00010 | 20 |  |  | 2 | 0 | 0 |  | 2 - 2013
 | GIS |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP01000 | GIS - Update / Prepare Technical Specification | 1 | 2013-01-11 00:00:00 | 2013-01-11 00:00:00 | 2013-01-11 00:00:00 |  |  |  | 2013-01-11 00:00:00 | 1900-01-01 00:00:00 | PGL01060 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
[NAME] | GIS - Verify / Issue Technical Specification to Projects | 1 | 2013-01-14 00:00:00 | 2013-01-14 00:00:00 | 2013-01-14 00:00:00 |  |  |  | 2013-01-14 00:00:00 | 1900-01-01 00:00:00 | PEP01000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 1 - 2013
PEP01020 | GIS - Check / Comment / Approve Supplier drawings - SLD, Layout, Sections & Gas Zone diagrams | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 16 | 8 | 4 |  | 3 - 2013
PEP01030 | GIS - Check / Comment / Issue Supplier drawings to civil - Indoor Foundation Drawings / Loadings | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 4 | 0 | 2 |  | 3 - 2013
PEP01040 | GIS - Check / Comment / Issue Supplier drawings to civil - Outdoor Foundation Drawings / Loadings | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 4 | 0 | 2 |  | 3 - 2013
PEP01050 | GIS - Check / Comment / Issue Supplier drawings to civil - Indoor Steel work Drawings | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 4 | 0 | 2 |  | 3 - 2013
[NAME] | GIS - Check / Comment / Issue Supplier drawings to civil - Outdoor Steel work Drawings | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 4 | 0 | 2 |  | 3 - 2013
PEP01070 | GIS - Check / Comment / Approve Bay Assembly Drawings | 20 | 2013-02-12 00:00:00 | 2013-03-11 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 20 |  |  |  |  |  |  | 16 | 0 | 8 |  | 3 - 2013
[NAME] | GIS Supplier Meetings | 10 | 2013-02-26 00:00:00 | 2013-03-11 00:00:00 |  |  | 2013-03-11 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-11 00:00:00 |  |  |  |  | PEP01020 |  |  |  | 16 | 8 | 8 |  | 3 - 2013
 | AIS Circuit Breaker |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP03000 | AIS Circuit Breaker - Update / Prepare Technical Specification - AIS Circuit Breaker | 1 | 2012-11-13 00:00:00 | 2012-11-13 00:00:00 | 2012-11-13 00:00:00 |  |  |  | 2012-11-13 00:00:00 | 1900-01-01 00:00:00 | PGL01000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 11 - 2012
PEP03010 | AIS Circuit Breaker - Verify / Issue Technical Specification - AIS Circuit Breaker to Projects | 1 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 |  |  |  | 2012-11-14 00:00:00 | 1900-01-01 00:00:00 | PEP03000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 11 - 2012
PEP03020 | AIS Circuit Breaker - Check / Comment / Approve Supplier drawings | 5 | 2013-01-07 00:00:00 | 2013-01-11 00:00:00 | 2013-01-07 00:00:00 |  |  |  | 2013-01-07 00:00:00 | 1900-01-01 00:00:00 | PEP03010 | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 1 - 2013
 | Disconnectors |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP04000 | Disconnectors - Update / Prepare Technical Specification | 1 | 2012-12-04 00:00:00 | 2012-12-04 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
[NAME] | Disconnectors - Verify / Issue Technical Specification to Projects | 1 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 |  |  |  | 2012-12-05 00:00:00 | 1900-01-01 00:00:00 | PEP04000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP04020 | Disconnectors - Check / Comment / Approve Supplier drawings | 5 | 2013-01-28 00:00:00 | 2013-02-01 00:00:00 | 2013-01-28 00:00:00 |  |  |  | 2013-01-28 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 2 - 2013
PEP04100 | Pantograph Disconnectors - Update / Prepare Technical Specification | 1 | 2012-12-04 00:00:00 | 2012-12-04 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
PEP04110 | Pantograph Disconnectors - Verify / Issue Technical Specification to Projects | 1 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 |  |  |  | 2012-12-05 00:00:00 | 1900-01-01 00:00:00 | PEP04100 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP04120 | Pantograph Disconnectors - Check / Comment / Approve Supplier drawings | 5 | 2013-01-28 00:00:00 | 2013-02-01 00:00:00 | 2013-01-28 00:00:00 |  |  |  | 2013-01-28 00:00:00 | 1900-01-01 00:00:00 | PEP04110 | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 2 - 2013
 | Free Standing Earthing Switches |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP05000 | ES - Update / Prepare Technical Specification | 1 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 | 2012-12-05 00:00:00 |  |  |  | 2012-12-05 00:00:00 | 1900-01-01 00:00:00 | PEP04000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
 |  |  |  |  | 2012-12-05 00:00:00 |  |  |  | 2012-12-05 00:00:00 | 1900-01-01 00:00:00 | PEP04100 |  |  |  |  |  |  |  |  |  |  |  | -
PEP05010 | ES - Verify / Issue Technical Specification to Projects | 1 | 2012-12-06 00:00:00 | 2012-12-06 00:00:00 | 2012-12-06 00:00:00 |  |  |  | 2012-12-06 00:00:00 | 1900-01-01 00:00:00 | PEP05000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP05020 | ES - Check / Comment / Approve Supplier drawings | 5 | 2013-01-29 00:00:00 | 2013-02-04 00:00:00 | 2013-01-29 00:00:00 |  |  |  | 2013-01-29 00:00:00 | 1900-01-01 00:00:00 | PEP05010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Current Transformers |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP06000 | CT - Update / Prepare Technical Specification | 1 | 2012-12-06 00:00:00 | 2012-12-06 00:00:00 | 2012-12-06 00:00:00 |  |  |  | 2012-12-06 00:00:00 | 1900-01-01 00:00:00 | PEP05000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP06010 | CT - Verify / Issue Technical Specification to Projects | 1 | 2012-12-07 00:00:00 | 2012-12-07 00:00:00 | 2012-12-07 00:00:00 |  |  |  | 2012-12-07 00:00:00 | 1900-01-01 00:00:00 | PEP06000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP06020 | CT - Check / Comment / Approve Supplier drawings | 5 | 2013-01-30 00:00:00 | 2013-02-05 00:00:00 | 2013-01-30 00:00:00 |  |  |  | 2013-01-30 00:00:00 | 1900-01-01 00:00:00 | PEP06010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Voltage Transformers |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP07000 | VT - Update / Prepare Technical Specification | 1 | 2012-12-07 00:00:00 | 2012-12-07 00:00:00 | 2012-12-07 00:00:00 |  |  |  | 2012-12-07 00:00:00 | 1900-01-01 00:00:00 | PEP06000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP07010 | VT - Verify / Issue Technical Specification to Projects | 1 | 2012-12-10 00:00:00 | 2012-12-10 00:00:00 | 2012-12-10 00:00:00 |  |  |  | 2012-12-10 00:00:00 | 1900-01-01 00:00:00 | PEP07000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP07020 | [NAME] drawings | 5 | 2013-01-31 00:00:00 | 2013-02-06 00:00:00 | 2013-01-31 00:00:00 |  |  |  | 2013-01-31 00:00:00 | 1900-01-01 00:00:00 | PEP07010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Combined Instrument Transformer |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP08000 | CT/VT Unit - Update / Prepare Technical Specification | 1 | 2012-12-10 00:00:00 | 2012-12-10 00:00:00 | 2012-12-10 00:00:00 |  |  |  | 2012-12-10 00:00:00 | 1900-01-01 00:00:00 | PEP07000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
[NAME] | CT/VT Unit - Verify / Issue Technical Specification to Projects | 1 | 2012-12-11 00:00:00 | 2012-12-11 00:00:00 | 2012-12-11 00:00:00 |  |  |  | 2012-12-11 00:00:00 | 1900-01-01 00:00:00 | PEP08000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP08020 | CT/VT Unit - Check / Comment / Approve Supplier drawings | 5 | 2013-02-01 00:00:00 | 2013-02-07 00:00:00 | 2013-02-01 00:00:00 |  |  |  | 2013-02-01 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Surge Arrester |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP09000 | SA - Update / Prepare Technical Specification | 1 | 2012-12-11 00:00:00 | 2012-12-11 00:00:00 | 2012-12-11 00:00:00 |  |  |  | 2012-12-11 00:00:00 | 1900-01-01 00:00:00 | PEP08000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP09010 | SA - Verify / Issue Technical Specification to Projects | 1 | 2012-12-12 00:00:00 | 2012-12-12 00:00:00 | 2012-12-12 00:00:00 |  |  |  | 2012-12-12 00:00:00 | 1900-01-01 00:00:00 | PEP09000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP09020 | SA - Check / Comment / Approve Supplier drawings | 5 | 2013-02-04 00:00:00 | 2013-02-08 00:00:00 | 2013-02-04 00:00:00 |  |  |  | 2013-02-04 00:00:00 | 1900-01-01 00:00:00 | PEP09010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Line Traps |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP10000 | Line Traps - Update / Prepare Technical Specification (Including Coupling Units) | 1 | 2012-12-12 00:00:00 | 2012-12-12 00:00:00 | 2012-12-12 00:00:00 |  |  |  | 2012-12-12 00:00:00 | 1900-01-01 00:00:00 | PEP09000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP10010 | Line Traps - Verify / Issue Technical Specification to Projects | 1 | 2012-12-13 00:00:00 | 2012-12-13 00:00:00 | 2012-12-13 00:00:00 |  |  |  | 2012-12-13 00:00:00 | 1900-01-01 00:00:00 | PEP10000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP10020 | Line Traps - Check / Comment / Approve Supplier drawings | 5 | 2013-02-05 00:00:00 | 2013-02-11 00:00:00 | 2013-02-05 00:00:00 |  |  |  | 2013-02-05 00:00:00 | 1900-01-01 00:00:00 | PEP10010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
PEP10030 | Line Traps - 3-Phase Layout Drawing with coupling units | 2 | 2013-02-12 00:00:00 | 2013-02-13 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | PEP10020 |  |  |  |  |  |  |  | 4 | 4 | 2 |  | 2 - 2013
 | Post Insulators |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP11000 | PI - Update / Prepare Technical Specification | 1 | 2012-12-13 00:00:00 | 2012-12-13 00:00:00 | 2012-12-13 00:00:00 |  |  |  | 2012-12-13 00:00:00 | 1900-01-01 00:00:00 | PEP10000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP11010 | PI - Verify / Issue Technical Specification to Projects | 1 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 |  |  |  | 2012-12-14 00:00:00 | 1900-01-01 00:00:00 | PEP11000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP11020 | PI - Check / Comment / Approve Supplier drawings | 5 | 2013-02-06 00:00:00 | 2013-02-12 00:00:00 | 2013-02-06 00:00:00 |  |  |  | 2013-02-06 00:00:00 | 1900-01-01 00:00:00 | PEP11010 | 30 |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | Power Transformers |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP12000 | Interface with Transformer supplier | 20 | 2012-12-12 00:00:00 | 2013-01-17 00:00:00 |  |  | 2013-01-17 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-17 00:00:00 |  |  |  |  | PGL01120 |  |  |  | 24 | 16 | 4 |  | 1 - 2013
 | Reactors |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP13000 | Air Cored Reactor - Update / Prepare Technical Specification | 1 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 |  |  |  | 2012-12-14 00:00:00 | 1900-01-01 00:00:00 | PEP11000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
[NAME] | Air Cored Reactor - Verify / Issue Technical Specification to Projects | 1 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 |  |  |  | 2012-12-17 00:00:00 | 1900-01-01 00:00:00 | PEP13000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP13020 | Air Cored Reactor - Check / Comment / Approve Supplier drawings | 5 | 2013-02-07 00:00:00 | 2013-02-13 00:00:00 | 2013-02-07 00:00:00 |  |  |  | 2013-02-07 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 30 |  |  |  |  |  |  | 12 | 2 | 2 |  | 2 - 2013
PEP13100 | Shunt Reactor - Update / Prepare Technical Specification | 1 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 | 2012-12-14 00:00:00 |  |  |  | 2012-12-14 00:00:00 | 1900-01-01 00:00:00 | PEP11000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
PEP13110 | Shunt Reactor - Verify / Issue Technical Specification to Projects | 1 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 |  |  |  | 2012-12-17 00:00:00 | 1900-01-01 00:00:00 | PEP13100 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP13120 | Shunt Reactor - Check / Comment / Approve Supplier drawings | 5 | 2013-02-07 00:00:00 | 2013-02-13 00:00:00 | 2013-02-07 00:00:00 |  |  |  | 2013-02-07 00:00:00 | 1900-01-01 00:00:00 | PEP13110 | 30 |  |  |  |  |  |  | 12 | 2 | 2 |  | 2 - 2013
 | Resistors |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP14000 | Resistors - Update / Prepare Technical Specification | 1 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 | 2012-12-17 00:00:00 |  |  |  | 2012-12-17 00:00:00 | 1900-01-01 00:00:00 | PEP13000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
 |  |  |  |  | 2012-12-17 00:00:00 |  |  |  | 2012-12-17 00:00:00 | 1900-01-01 00:00:00 | PEP13100 |  |  |  |  |  |  |  |  |  |  |  | -
PEP14010 | Resistors - Verify / Issue Technical Specification to Projects | 1 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 |  |  |  | 2012-12-18 00:00:00 | 1900-01-01 00:00:00 | PEP14000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP14020 | Resistors - Check / Comment / Approve Supplier drawings | 5 | 2013-02-08 00:00:00 | 2013-02-14 00:00:00 | 2013-02-08 00:00:00 |  |  |  | 2013-02-08 00:00:00 | 1900-01-01 00:00:00 | PEP14010 | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 2 - 2013
 | Capacitor Banks (MSC) |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP15000 | Capacitor Banks - Update / Prepare Technical Specification | 1 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 | 2012-12-18 00:00:00 |  |  |  | 2012-12-18 00:00:00 | 1900-01-01 00:00:00 | PEP14000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
PEP15010 | Capacitor Banks - Prepare Requisition (including Shorting Sticks) | 1 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 |  |  |  | 2012-12-19 00:00:00 | 1900-01-01 00:00:00 | PEP15000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 12 - 2012
PEP15020 | Capacitor Banks - Verify / Issue Technical Specification to Projects | 1 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 |  |  |  | 2012-12-19 00:00:00 | 1900-01-01 00:00:00 | PEP15000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
[NAME] | Capacitor Banks - Check / Comment / Approve Supplier drawings | 5 | 2013-02-11 00:00:00 | 2013-02-15 00:00:00 | 2013-02-11 00:00:00 |  |  |  | 2013-02-11 00:00:00 | 1900-01-01 00:00:00 | PEP15010 | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 2 - 2013
 | Transmission Line |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
[NAME] | Transmission Lines - Interface / Consultation with OHL Supplier | 20 | 2012-12-12 00:00:00 | 2013-01-17 00:00:00 |  |  | 2013-01-17 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-17 00:00:00 |  |  |  |  | PGL01120 |  |  |  | 32 | 8 | 0 |  | 1 - 2013
PEP16010 | Transmission Lines - Final OHL / 3rd Party Interface Information Received from Projects | 2 | 2013-01-18 00:00:00 | 2013-01-21 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 8 | 8 |  | 1 - 2013
 | Static VAR Compensators (SVC) |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP17000 | SVC - Update / Prepare Technical Specification | 1 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 | 2012-12-19 00:00:00 |  |  |  | 2012-12-19 00:00:00 | 1900-01-01 00:00:00 | PEP15000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 12 - 2012
[NAME] | SVC - Verify / Issue Technical Specification to Projects | 1 | 2012-12-20 00:00:00 | 2012-12-20 00:00:00 | 2012-12-20 00:00:00 |  |  |  | 2012-12-20 00:00:00 | 1900-01-01 00:00:00 | PEP17000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 12 - 2012
PEP17020 | SVC - Check / Comment / Approve Supplier drawings | 5 | 2013-02-12 00:00:00 | 2013-02-18 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-02-12 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 2 - 2013
 | Quadrature Boosters |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP18000 | Interface with QB Supplier | 20 | 2012-12-12 00:00:00 | 2013-01-17 00:00:00 |  |  | 2013-01-17 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-17 00:00:00 |  |  |  |  | PGL01120 |  |  |  | 8 | 0 | 0 |  | 1 - 2013
 | Standby Diesel Generator |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP19000 | DG - Update / Prepare Technical Specification - Diesel Generator | 1 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 |  |  |  | 2013-01-31 00:00:00 | 1900-01-01 00:00:00 | SIE29000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
PEP19010 | DG - Verify / Issue Technical Specification - Diesel Generator to Projects | 1 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 |  |  |  | 2013-02-01 00:00:00 | 1900-01-01 00:00:00 | PEP19000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 2 - 2013
PEP19020 | [NAME] drawings | 5 | 2013-03-18 00:00:00 | 2013-03-22 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | PEP19010 | 30 |  |  |  |  |  |  | 16 | 2 | 2 |  | 3 - 2013
[NAME] | [NAME] meetings | 5 | 2013-03-18 00:00:00 | 2013-03-22 00:00:00 |  |  | 2013-03-22 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-22 00:00:00 |  |  |  |  | PEP19020 |  |  |  | 8 | 8 | 8 |  | 3 - 2013
 | Auxiliary Transformers |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP20000 | Auxiliary Transformer - Update / Prepare Technical Specification | 1 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 |  |  |  | 2013-01-31 00:00:00 | 1900-01-01 00:00:00 | SIE29000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
PEP20010 | Auxiliary Transformer - Verify / Issue Technical Specification to Projects | 1 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 |  |  |  | 2013-02-01 00:00:00 | 1900-01-01 00:00:00 | PEP20000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 2 - 2013
[NAME] | Auxiliary Transformer - Check / Comment / Approve Supplier drawings | 5 | 2013-03-18 00:00:00 | 2013-03-22 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | PEP20010 | 30 |  |  |  |  |  |  | 16 | 2 | 2 |  | 3 - 2013
 | Regional Electricity Council (REC) Supply |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP21000 | REC Supply - Update / Prepare Technical Specification | 1 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 | 2013-01-31 00:00:00 |  |  |  | 2013-01-31 00:00:00 | 1900-01-01 00:00:00 | SIE29000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
PEP21010 | REC Supply - Verify / Issue Technical Specification to Projects | 1 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 | 2013-02-01 00:00:00 |  |  |  | 2013-02-01 00:00:00 | 1900-01-01 00:00:00 | PEP21000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 2 - 2013
PEP21020 | REC Supply - Check / Comment / Approve Supplier drawings | 5 | 2013-03-18 00:00:00 | 2013-03-22 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | PEP21010 | 30 |  |  |  |  |  |  | 16 | 2 | 2 |  | 3 - 2013
PEP21030 | REC Supply - Interface meetings | 5 | 2013-03-18 00:00:00 | 2013-03-22 00:00:00 |  |  | 2013-03-22 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-22 00:00:00 |  |  |  |  | PEP21020 |  |  |  | 16 | 8 | 8 |  | 3 - 2013
PEP21040 | REC Supply - Update / Check the layout for inclusion of the details | 3 | 2013-03-25 00:00:00 | 2013-03-27 00:00:00 | 2013-03-25 00:00:00 |  |  |  | 2013-03-25 00:00:00 | 1900-01-01 00:00:00 | PEP21020 |  |  |  |  |  |  |  | 16 | 4 | 2 |  | 3 - 2013
 | Padlocks and Key Cases |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP22000 | Padlocks and Key Cases - Issue Layout and SLD to [NAME] | 1 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 2 | 0 | 0 |  | 1 - 2013
PEP22010 | Padlocks and Key Cases - Review / Check Supplier quotes | 5 | 2013-03-04 00:00:00 | 2013-03-08 00:00:00 | 2013-03-04 00:00:00 |  |  |  | 2013-03-04 00:00:00 | 1900-01-01 00:00:00 | PEP22000 | 30 |  |  |  |  |  |  | 6 | 0 | 0 |  | 3 - 2013
 | Fixings & Fastenings |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP23000 | Fixings & Fastenings - Prepare Fixing Schedule | 1 | 2013-03-15 00:00:00 | 2013-03-15 00:00:00 | 2013-02-12 00:00:00 | 2013-03-15 00:00:00 |  |  | 2013-03-15 00:00:00 | 1900-01-01 00:00:00 | PEP00020 |  | PSD01040 |  |  |  |  |  | 8 | 0 | 0 |  | 3 - 2013
PEP23010 | Fixings & Fastenings - Verify / Issue [NAME] to Projects | 1 | 2013-03-18 00:00:00 | 2013-03-18 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | PEP23000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 3 - 2013
 | [NAME] |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP24000 | Labels - Prepare Label Schedule | 3 | 2013-02-15 00:00:00 | 2013-02-19 00:00:00 | 2013-02-15 00:00:00 |  |  |  | 2013-02-15 00:00:00 | 1900-01-01 00:00:00 | PGL01160 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 2 - 2013
PEP24010 | Labels - Prepare Label Details | 2 | 2013-02-20 00:00:00 | 2013-02-21 00:00:00 | 2013-02-20 00:00:00 |  |  |  | 2013-02-20 00:00:00 | 1900-01-01 00:00:00 | PEP24000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 2 - 2013
PEP24020 | Labels - Verify / Issue [NAME] and [NAME] to Projects | 1 | 2013-02-22 00:00:00 | 2013-02-22 00:00:00 | 2013-02-22 00:00:00 |  |  |  | 2013-02-22 00:00:00 | 1900-01-01 00:00:00 | PEP24010 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 2 - 2013
 | Compressed Air Equipment |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP25000 | Compressed Air Equipment - Update / Prepare Technical Specification | 1 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 | 2012-11-14 00:00:00 |  |  |  | 2012-11-14 00:00:00 | 1900-01-01 00:00:00 | PEP03000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 11 - 2012
PEP25010 | Compressed Air Equipment - Verify / Issue Technical Specification to Projects | 1 | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 | 2012-11-15 00:00:00 |  |  |  | 2012-11-15 00:00:00 | 1900-01-01 00:00:00 | PEP25000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 11 - 2012
PEP25020 | Compressed Air Equipment - Check / Comment / Approve Supplier drawings | 5 | 2013-01-08 00:00:00 | 2013-01-14 00:00:00 | 2013-01-08 00:00:00 |  |  |  | 2013-01-08 00:00:00 | 1900-01-01 00:00:00 | PEP25010 | 30 |  |  |  |  |  |  | 16 | 2 | 2 |  | 1 - 2013
PEP25030 | Compressed Air Equipment - Interface meetings | 5 | 2013-01-08 00:00:00 | 2013-01-14 00:00:00 |  |  | 2013-01-14 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-14 00:00:00 |  |  |  |  | PEP25020 |  |  |  | 8 | 8 | 8 |  | 1 - 2013
 | Fire Diluge System |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP26000 | Fire Diluge System - Update / Prepare Technical Specification - Fire Diluge System | 2 | 2013-01-18 00:00:00 | 2013-01-21 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 12 | 0 | 0 |  | 1 - 2013
[NAME] | Fire Diluge System - Verify / Issue Technical Specification - Fire Diluge System to Projects | 1 | 2013-01-22 00:00:00 | 2013-01-22 00:00:00 | 2013-01-22 00:00:00 |  |  |  | 2013-01-22 00:00:00 | 1900-01-01 00:00:00 | PEP26000 |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 1 - 2013
PEP26020 | Fire Diluge System - Check / Comment / Approve Supplier drawings | 5 | 2013-03-06 00:00:00 | 2013-03-12 00:00:00 | 2013-03-06 00:00:00 |  |  |  | 2013-03-06 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 3 - 2013
 | Gas Handling Equipment |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP27000 | Gas [NAME] (Gas Cart, fittings, hose etc.) | 20 | 2013-03-12 00:00:00 | 2013-04-08 00:00:00 | 2013-03-12 00:00:00 |  |  |  | 2013-03-12 00:00:00 | 1900-01-01 00:00:00 | PEP01020 |  |  |  |  |  |  |  | 8 | 4 | 0 |  | 4 - 2013
 | Interlocking |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP28000 | Interlocking - Prepare Mechanical / Electrical Principle of Interlocking | 5 | 2013-02-15 00:00:00 | 2013-02-21 00:00:00 | 2013-02-15 00:00:00 |  |  |  | 2013-02-15 00:00:00 | 1900-01-01 00:00:00 | PGL01150 |  |  |  |  |  |  |  | 24 | 8 | 0 |  | 2 - 2013
PEP28010 | Interlocking - Verify / Issue Interlocking to Projects | 1 | 2013-02-22 00:00:00 | 2013-02-22 00:00:00 | 2013-02-22 00:00:00 |  |  |  | 2013-02-22 00:00:00 | 1900-01-01 00:00:00 | PEP28000 |  |  |  |  |  |  |  | 0 | 0 | 4 |  | 2 - 2013
PEP28020 | Interlocking - Interlocking - Receive & Incorporate comments | 3 | 2013-05-21 00:00:00 | 2013-05-23 00:00:00 | 2013-05-21 00:00:00 |  |  |  | 2013-05-21 00:00:00 | 1900-01-01 00:00:00 | PCM11060 |  |  |  |  |  |  |  | 6 | 2 | 0 |  | 5 - 2013
[NAME] | Interlocking - Prepare Technical Specification - Mechanical Interlocks | 2 | 2013-05-24 00:00:00 | 2013-05-27 00:00:00 | 2013-05-24 00:00:00 |  |  |  | 2013-05-24 00:00:00 | 1900-01-01 00:00:00 | PEP28020 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 5 - 2013
PEP28040 | Interlocking - Verify / Issue Technical Specification - Mechanical Interlocks to Projects | 1 | 2013-05-28 00:00:00 | 2013-05-28 00:00:00 | 2013-05-28 00:00:00 |  |  |  | 2013-05-28 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 0 | 0 | 2 |  | 5 - 2013
PEP28050 | Interlocking - Check / Comment / Approve Supplier drawings | 2 | 2013-07-10 00:00:00 | 2013-07-11 00:00:00 | 2013-07-10 00:00:00 |  |  |  | 2013-07-10 00:00:00 | 1900-01-01 00:00:00 | PEP28040 | 30 |  |  |  |  |  |  | 8 | 2 | 2 |  | 7 - 2013
PEP28060 | Interlocking - Issue the Interlocking Brackets ('L'-Bracket) requirewment & Drawings to Projects | 1 | 2013-07-12 00:00:00 | 2013-07-12 00:00:00 | 2013-07-12 00:00:00 |  |  |  | 2013-07-12 00:00:00 | 1900-01-01 00:00:00 | PEP28050 |  |  |  |  |  |  |  | 4 | 2 | 0 |  | 7 - 2013
 | Power Cables |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP29000 | Power Cables - Interface with Power Cable Supplier | 20 | 2013-01-18 00:00:00 | 2013-02-14 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 16 | 4 | 4 |  | 2 - 2013
 | Cable Trays & Accessories |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP30000 | Cable Trays & Accessories - Consult / Instruct Site on Requirements | 20 | 2013-01-18 00:00:00 | 2013-02-14 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 4 | 2 | 2 |  | 2 - 2013
 | LVAC System |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP31000 | LVAC System - Check LVAC Specification From P&C | 1 | 2013-01-28 00:00:00 | 2013-01-28 00:00:00 |  |  | 2013-01-28 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-28 00:00:00 |  |  |  |  | SIE29020 | -2 |  |  | 4 | 0 | 0 |  | 1 - 2013
[NAME] | LVAC System - Check / Comment on Supplier drawings | 2 | 2013-03-14 00:00:00 | 2013-03-15 00:00:00 | 2013-03-14 00:00:00 |  |  |  | 2013-03-14 00:00:00 | 1900-01-01 00:00:00 | SIE29020 | 30 |  |  |  |  |  |  | 4 | 0 | 0 |  | 3 - 2013
PEP31020 | LVAC System - Update / Check the panel dimension on the Layout drawings | 2 | 2013-03-18 00:00:00 | 2013-03-19 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 4 | 2 | 2 |  | 3 - 2013
 | DC System |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PEP32000 | DC System - Check DC Specification From P&C | 1 | 2013-01-28 00:00:00 | 2013-01-28 00:00:00 |  |  | 2013-01-28 00:00:00 |  | 1900-01-01 00:00:00 | 2013-01-28 00:00:00 |  |  |  |  | SIE30020 | -2 |  |  | 4 | 0 | 0 |  | 1 - 2013
PEP32010 | DC System - Check / Comment on Supplier drawings | 2 | 2013-03-14 00:00:00 | 2013-03-15 00:00:00 | 2013-03-14 00:00:00 |  |  |  | 2013-03-14 00:00:00 | 1900-01-01 00:00:00 | SIE30020 | 30 |  |  |  |  |  |  | 4 | 0 | 0 |  | 3 - 2013
PEP31020 | DC System - Update / Check the panel dimension on the Layout drawings | 2 | 2013-03-18 00:00:00 | 2013-03-19 00:00:00 | 2013-03-18 00:00:00 |  |  |  | 2013-03-18 00:00:00 | 1900-01-01 00:00:00 | PEP32010 |  |  |  |  |  |  |  | 4 | 2 | 2 |  | 3 - 2013
 | [NAME] |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD00010 | Issue Preliminary Loading Drawings and Layouts to Civil | 1 | 2012-11-20 00:00:00 | 2012-11-20 00:00:00 | 2012-11-20 00:00:00 |  |  |  | 2012-11-20 00:00:00 | 1900-01-01 00:00:00 | PFE00010 | 10 |  |  |  |  |  |  | 8 | 0 | 0 |  | 11 - 2012
PCD00020 | Prepare / Issue Block Foundation Layout for Civil Design (Showing Foundations, Ducts, Trenches, Roads, Fence etc.) | 5 | 2012-12-04 00:00:00 | 2012-12-10 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 16 | 8 | 0 |  | 12 - 2012
PCD00030 | Ducting and [NAME] Issued to civil | 5 | 2012-12-04 00:00:00 | 2012-12-10 00:00:00 | 2012-12-04 00:00:00 |  |  |  | 2012-12-04 00:00:00 | 1900-01-01 00:00:00 | PGL01020 |  |  |  |  |  |  |  | 8 | 8 |  |  | 12 - 2012
PCD00040 | Update / Prepare Loading Calculation Document | 5 | 2012-12-07 00:00:00 | 2012-12-13 00:00:00 | 2012-12-07 00:00:00 |  |  |  | 2012-12-07 00:00:00 | 1900-01-01 00:00:00 | PGL01020 | 3 |  |  |  |  |  |  | 32 | 0 | 4 |  | 12 - 2012
PCD00050 | Update / Prepare Loading Data Document | 2 | 2012-12-14 00:00:00 | 2012-12-17 00:00:00 | 2012-12-14 00:00:00 |  |  |  | 2012-12-14 00:00:00 | 1900-01-01 00:00:00 | PCD00040 |  |  |  |  |  |  |  | 16 | 0 | 4 |  | 12 - 2012
PCD00060 | Issue Final AIS Loadings for Civil design | 2 | 2013-01-23 00:00:00 | 2013-01-24 00:00:00 | 2012-12-11 00:00:00 |  | 2013-01-24 00:00:00 |  | 2012-12-18 00:00:00 | 2013-01-24 00:00:00 | PCD00020 |  |  |  | PGL01120 | 5 |  |  | 2 | 0 | 0 |  | 1 - 2013
 |  |  |  |  | 2012-12-18 00:00:00 |  |  |  |  |  | PCD00050 |  |  |  |  |  |  |  |  |  |  |  | -
PCD00070 | Civil Design Review (DR3) - AIS Foundation Package & Ducts | 1 | 2013-04-11 00:00:00 | 2013-04-11 00:00:00 |  |  | 2013-04-11 00:00:00 |  | 1900-01-01 00:00:00 | 2013-04-11 00:00:00 |  |  |  |  | PCD06020 | 5 |  |  | 8 | 4 | 4 |  | 4 - 2013
 |  |  |  |  |  |  | 2013-03-20 00:00:00 |  |  |  |  |  |  |  | PCD01010 | 5 |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-02-12 00:00:00 |  |  |  |  |  |  |  | PCD03020 | 5 |  |  |  |  |  |  | -
PCD00080 | Issue Final Outdoor GIS Loadings | 1 | 2013-03-18 00:00:00 | 2013-03-18 00:00:00 |  |  | 2013-03-18 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-18 00:00:00 |  |  |  |  | PEP01040 | 5 |  |  | 2 | 0 | 0 |  | 3 - 2013
 |  |  |  |  |  |  | 2013-03-18 00:00:00 |  |  |  |  |  |  |  | [NAME] | 5 |  |  |  |  |  |  | -
PCD00090 | Civil Design Review (DR3) - Outdoor GIS Foundation package | 1 | 2013-07-15 00:00:00 | 2013-07-15 00:00:00 |  |  | 2013-07-15 00:00:00 |  | 1900-01-01 00:00:00 | 2013-07-15 00:00:00 |  |  |  |  | PCD05020 | 5 |  |  | 8 | 4 | 4 |  | 7 - 2013
PCD00100 | Issue Final Indoor GIS Loadings & Building Layout | 1 | 2013-03-18 00:00:00 | 2013-03-18 00:00:00 |  |  | 2013-03-18 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-18 00:00:00 |  |  |  |  | PEP01030 | 5 |  |  | 2 | 0 | 0 |  | 3 - 2013
 |  |  |  |  |  |  | 2013-03-18 00:00:00 |  |  |  |  |  |  |  | PEP01050 | 5 |  |  |  |  | 0 |  | -
PCD00110 | Civil Design Review (DR3) - Building & Lighting and M & E Package | 1 | 2013-06-21 00:00:00 | 2013-06-21 00:00:00 |  |  | 2013-06-21 00:00:00 |  | 1900-01-01 00:00:00 | 2013-06-21 00:00:00 |  |  |  |  | [NAME] | 5 |  |  | 8 | 4 | 0 |  | 6 - 2013
 |  |  |  |  |  |  | 2013-06-17 00:00:00 |  |  |  |  |  |  |  | PCD02040 | 5 |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-04-23 00:00:00 |  |  |  |  |  |  |  | PCD04010 | 5 |  |  |  |  |  |  | -
PCD00120 | Issue [NAME] and Layout to Civils | 1 | 2013-03-25 00:00:00 | 2013-03-25 00:00:00 |  |  | 2013-02-21 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-25 00:00:00 |  |  |  |  | PGL01160 | 5 |  |  | 2 | 0 |  |  | 3 - 2013
 |  |  |  |  |  |  | 2013-02-25 00:00:00 |  |  |  |  |  |  |  | PGL01180 | 5 |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-01-31 00:00:00 |  |  |  |  |  |  |  | PCD00060 | 5 |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-03-25 00:00:00 |  |  |  |  |  |  |  | PCD00080 | 5 |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-03-25 00:00:00 |  |  |  |  |  |  |  | PCD00100 | 5 |  |  |  |  |  |  | -
 | Civil Design |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 | [NAME] |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD01000 | Enabling Package - Civil Designer Design & Detailed Drawings | 50 | 2012-12-11 00:00:00 | 2013-02-27 00:00:00 | 2012-12-11 00:00:00 |  |  |  | 2012-12-11 00:00:00 | 1900-01-01 00:00:00 | PCD00020 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 2 - 2013
PCD01010 | Enabling Package - Receive & Check Drawings Pack | 10 | 2013-02-28 00:00:00 | 2013-03-13 00:00:00 | 2013-02-28 00:00:00 |  |  |  | 2013-02-28 00:00:00 | 1900-01-01 00:00:00 | PCD01000 |  |  |  |  |  |  |  | 16 | 8 | 8 |  | 3 - 2013
PCD01020 | Enabling Package - Design Assurance | 10 | 2013-03-14 00:00:00 | 2013-03-27 00:00:00 | 2013-03-14 00:00:00 |  |  |  | 2013-03-14 00:00:00 | 1900-01-01 00:00:00 | PCD01010 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 3 - 2013
[NAME] | Enabling Package - Final Check for Construction & Issue | 1 | 2013-03-28 00:00:00 | 2013-03-28 00:00:00 | 2013-03-28 00:00:00 |  |  |  | 2013-03-28 00:00:00 | 1900-01-01 00:00:00 | PCD01020 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 3 - 2013
 | Building & Lighting Package |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD02000 | Building & Lighting Package - Civil Designer Switchhall Detailed Design | 30 | 2013-03-19 00:00:00 | 2013-04-29 00:00:00 | 2013-03-19 00:00:00 |  |  |  | 2013-03-19 00:00:00 | 1900-01-01 00:00:00 | PCD00100 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 4 - 2013
[NAME] | Building & Lighting Package - Civil Designer Switchhall Annexe Detailed Design | 20 | 2013-04-30 00:00:00 | 2013-05-27 00:00:00 | 2013-04-30 00:00:00 |  |  |  | 2013-04-30 00:00:00 | 1900-01-01 00:00:00 | PCD02000 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 5 - 2013
PCD02020 | Building & Lighting Package - Modifications to Foundation Drawing Pack | 10 | 2013-05-28 00:00:00 | 2013-06-10 00:00:00 | 2013-05-28 00:00:00 |  |  |  | 2013-05-28 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 8 | 4 |  | 6 - 2013
[NAME] | Building & Lighting Package - Receive & Check Foundation Drawing Pack | 4 | 2013-06-11 00:00:00 | 2013-06-14 00:00:00 | 2013-06-11 00:00:00 |  |  |  | 2013-06-11 00:00:00 | 1900-01-01 00:00:00 | PCD02020 |  |  |  |  |  |  |  | 8 | 4 | 4 |  | 6 - 2013
PCD02040 | Building & Lighting Package - Receive & Check Steel Frame Design / Fabrication Pack | 10 | 2013-05-28 00:00:00 | 2013-06-10 00:00:00 | 2013-05-28 00:00:00 |  |  |  | 2013-05-28 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 4 | 4 |  | 6 - 2013
PCD02050 | Building & Lighting Package - Steel Frame Fabrication Design Assurance |  | 2013-06-11 00:00:00 | 2013-06-10 00:00:00 | 2013-06-11 00:00:00 |  |  |  | 2013-06-11 00:00:00 | 1900-01-01 00:00:00 | PCD02040 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 6 - 2013
PCD02060 | Building & Lighting Package - Final Check for Construction & Issue Steel Frame Pack | 2 | 2013-06-11 00:00:00 | 2013-06-12 00:00:00 | 2013-06-11 00:00:00 |  |  |  | 2013-06-11 00:00:00 | 1900-01-01 00:00:00 | PCD02050 |  |  |  |  |  |  |  | 8 | 8 | 4 |  | 6 - 2013
PCD02070 | Building & Lighting Package - Foundation Pack Design Assurance |  | 2013-06-17 00:00:00 | 2013-06-14 00:00:00 | 2013-06-17 00:00:00 |  |  |  | 2013-06-17 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 6 - 2013
PCD02080 | Building & Lighting Package - Final Check for Construction & Issue Foundation Pack | 2 | 2013-06-17 00:00:00 | 2013-06-18 00:00:00 | 2013-06-17 00:00:00 |  |  |  | 2013-06-17 00:00:00 | 1900-01-01 00:00:00 | PCD02070 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 6 - 2013
 | Ducts & Fencing Package |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD03010 | Ducts & Fencing Package - Civil Designer Design & Detailed Drawings | 24 | 2012-12-11 00:00:00 | 2013-01-22 00:00:00 | 2012-12-11 00:00:00 |  |  |  | 2012-12-11 00:00:00 | 1900-01-01 00:00:00 | PCD00030 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 1 - 2013
PCD03020 | Ducts & Fencing Package - Receive & Check Drawing Pack | 10 | 2013-01-23 00:00:00 | 2013-02-05 00:00:00 | 2013-01-23 00:00:00 |  |  |  | 2013-01-23 00:00:00 | 1900-01-01 00:00:00 | PCD03010 |  |  |  |  |  |  |  | 16 | 4 | 4 |  | 2 - 2013
PCD03030 | Ducts & Fencing Package - Design Assurance | 5 | 2013-02-06 00:00:00 | 2013-02-12 00:00:00 | 2013-02-06 00:00:00 |  |  |  | 2013-02-06 00:00:00 | 1900-01-01 00:00:00 | PCD03020 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 2 - 2013
PCD03040 | Ducts & Fencing Package - Final Check & Issue for Construction | 2 | 2013-02-13 00:00:00 | 2013-02-14 00:00:00 | 2013-02-13 00:00:00 |  |  |  | 2013-02-13 00:00:00 | 1900-01-01 00:00:00 | PCD03030 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 2 - 2013
 | M & E Package |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD04000 | M&E Package - Civil Designer Design & Detailed Drawings | 24 | 2013-02-28 00:00:00 | 2013-04-02 00:00:00 | 2013-02-28 00:00:00 |  |  |  | 2013-02-28 00:00:00 | 1900-01-01 00:00:00 | PCD01000 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 4 - 2013
PCD04010 | M&E Package - Receive & Check Drawing Pack | 10 | 2013-04-03 00:00:00 | 2013-04-16 00:00:00 | 2013-04-03 00:00:00 |  |  |  | 2013-04-03 00:00:00 | 1900-01-01 00:00:00 | PCD04000 |  |  |  |  |  |  |  | 16 | 4 | 4 |  | 4 - 2013
PCD04020 | M&E Package - Design Assurance | 5 | 2013-04-17 00:00:00 | 2013-04-23 00:00:00 | 2013-04-17 00:00:00 |  |  |  | 2013-04-17 00:00:00 | 1900-01-01 00:00:00 | PCD04010 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 4 - 2013
PCD04030 | M&E Package - Final Check & Issue for Construction | 2 | 2013-04-24 00:00:00 | 2013-04-25 00:00:00 | 2013-04-24 00:00:00 |  |  |  | 2013-04-24 00:00:00 | 1900-01-01 00:00:00 | PCD04020 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 4 - 2013
 | Outdoor GIS Foundation Package |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD05000 | Outdoor GIS Foundation Package - Civil Designer Design & Details | 40 | 2013-03-19 00:00:00 | 2013-05-13 00:00:00 | 2013-03-19 00:00:00 |  |  |  | 2013-03-19 00:00:00 | 1900-01-01 00:00:00 | PCD00080 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 5 - 2013
PCD05010 | Outdoor GIS Foundation Package - Structural Supplier Design & Detailed Drawings | 30 | 2013-05-14 00:00:00 | 2013-06-24 00:00:00 | 2013-05-14 00:00:00 |  |  |  | 2013-05-14 00:00:00 | 1900-01-01 00:00:00 | PCD05000 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 6 - 2013
PCD05020 | Outdoor GIS Foundation Package - Receive & Check Drawing Pack | 10 | 2013-06-25 00:00:00 | 2013-07-08 00:00:00 | 2013-06-25 00:00:00 |  |  |  | 2013-06-25 00:00:00 | 1900-01-01 00:00:00 | PCD05010 |  |  |  |  |  |  |  | 16 | 4 | 4 |  | 7 - 2013
PCD05030 | Outdoor GIS Foundation Package - Design Assurance | 10 | 2013-07-09 00:00:00 | 2013-07-22 00:00:00 | 2013-07-09 00:00:00 |  |  |  | 2013-07-09 00:00:00 | 1900-01-01 00:00:00 | PCD05020 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 7 - 2013
PCD05040 | Outdoor GIS Foundation Package - Final Check & Issue for Construction | 2 | 2013-07-23 00:00:00 | 2013-07-24 00:00:00 | 2013-07-23 00:00:00 |  |  |  | 2013-07-23 00:00:00 | 1900-01-01 00:00:00 | PCD05030 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 7 - 2013
 | AIS Foundation Package |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCD06000 | AIS Foundation Package - Civil Designer Design & Details | 25 | 2013-01-25 00:00:00 | 2013-02-28 00:00:00 | 2013-01-25 00:00:00 |  |  |  | 2013-01-25 00:00:00 | 1900-01-01 00:00:00 | PCD00060 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 2 - 2013
[NAME] | AIS Foundation Package - Structural Supplier Design & Detailed Drawings | 20 | 2013-03-01 00:00:00 | 2013-03-28 00:00:00 | 2013-03-01 00:00:00 |  |  |  | 2013-03-01 00:00:00 | 1900-01-01 00:00:00 | PCD06000 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 3 - 2013
PCD06020 | AIS Foundation Package - Receive & Check Foundation Pack | 5 | 2013-03-29 00:00:00 | 2013-04-04 00:00:00 | 2013-03-29 00:00:00 |  |  |  | 2013-03-29 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 16 | 4 | 4 |  | 4 - 2013
PCD06030 | AIS Foundation Package - Receive & Check Outdoor Foundation Pack | 5 | 2013-04-05 00:00:00 | 2013-04-11 00:00:00 | 2013-04-05 00:00:00 |  |  |  | 2013-04-05 00:00:00 | 1900-01-01 00:00:00 | PCD06020 |  |  |  |  |  |  |  | 0 | 0 | 0 |  | 4 - 2013
PCD06040 | AIS Foundation Package - Final Check & Issue for Construction | 2 | 2013-04-12 00:00:00 | 2013-04-15 00:00:00 | 2013-04-12 00:00:00 |  |  |  | 2013-04-12 00:00:00 | 1900-01-01 00:00:00 | PCD06030 |  |  |  |  |  |  |  | 8 | 0 | 4 |  | 4 - 2013
 | Apparatus ([NAME]. Plant) |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
 | Structures |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PSD01000 | Prepare Equipment & Structure Layout / Elevation | 2 | 2013-02-15 00:00:00 | 2013-02-18 00:00:00 | 2013-02-15 00:00:00 |  |  |  | 2013-02-15 00:00:00 | 1900-01-01 00:00:00 | PGL01160 |  |  |  |  |  |  |  | 16 | 8 | 0 |  | 2 - 2013
[NAME] | Prepare Equipment & Structure Schedule | 1 | 2013-02-19 00:00:00 | 2013-02-19 00:00:00 | 2013-02-19 00:00:00 |  |  |  | 2013-02-19 00:00:00 | 1900-01-01 00:00:00 | PSD01000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 2 - 2013
PSD01020 | Prepare Technical Specification - Structures | 1 | 2013-02-20 00:00:00 | 2013-02-20 00:00:00 | 2013-02-20 00:00:00 |  |  |  | 2013-02-20 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 2 - 2013
[NAME] | Verify / Issue Technical Specification / Loading Data - Structures to Projects | 1 | 2013-02-21 00:00:00 | 2013-02-21 00:00:00 | 2013-02-21 00:00:00 |  |  |  | 2013-02-21 00:00:00 | 1900-01-01 00:00:00 | PSD01020 |  |  |  |  |  |  |  | 0 | 0 | 4 |  | 2 - 2013
 |  |  |  |  | 2012-12-18 00:00:00 |  |  |  |  |  | PCD00050 |  |  |  |  |  |  |  |  |  |  |  | -
PSD01040 | Check / Comment Supplier drawings - Structure | 2 | 2013-03-15 00:00:00 | 2013-03-18 00:00:00 | 2013-03-15 00:00:00 |  |  |  | 2013-03-15 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 15 |  |  |  |  |  |  | 16 | 4 | 2 |  | 3 - 2013
PSD01050 | [NAME] | 2 | 2013-03-15 00:00:00 | 2013-03-18 00:00:00 |  |  | 2013-03-18 00:00:00 |  | 1900-01-01 00:00:00 | 2013-03-18 00:00:00 |  |  |  |  | PSD01040 |  |  |  | 16 | 4 | 4 |  | 3 - 2013
PSD01060 | Supplier Drawings - Structure - Send to Civils for Approval | 1 | 2013-03-19 00:00:00 | 2013-03-19 00:00:00 | 2013-03-19 00:00:00 |  |  |  | 2013-03-19 00:00:00 | 1900-01-01 00:00:00 | PSD01040 |  |  |  |  |  |  |  | 2 | 0 | 0 |  | 3 - 2013
 | Busbars & Clamps |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PBB02000 | Prepare Busbar & Clamps Layout / Elevation | 2 | 2013-02-22 00:00:00 | 2013-02-25 00:00:00 | 2013-02-22 00:00:00 |  |  |  | 2013-02-22 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 16 | 8 | 0 |  | 2 - 2013
[NAME] | Prepare Busbar & Clamps Schedule | 1 | 2013-02-26 00:00:00 | 2013-02-26 00:00:00 | 2013-02-26 00:00:00 |  |  |  | 2013-02-26 00:00:00 | 1900-01-01 00:00:00 | PBB02000 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 2 - 2013
PBB02020 | Verify / Issue Busbar & Clamp Layout / Elevation / schedule to Projects | 1 | 2013-02-27 00:00:00 | 2013-02-27 00:00:00 | 2013-02-27 00:00:00 |  |  |  | 2013-02-27 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 0 | 0 | 4 |  | 2 - 2013
PBB02030 | Check / Comment / Approve Supplier drawings | 2 | 2013-03-21 00:00:00 | 2013-03-22 00:00:00 | 2013-03-21 00:00:00 |  |  |  | 2013-03-21 00:00:00 | 1900-01-01 00:00:00 | PBB02020 | 15 |  |  |  |  |  |  | 8 | 2 | 2 |  | 3 - 2013
PBB02040 | Prepare the Connector Pack Document | 2 | 2013-03-25 00:00:00 | 2013-03-26 00:00:00 | 2013-03-25 00:00:00 |  |  |  | 2013-03-25 00:00:00 | 1900-01-01 00:00:00 | PBB02030 |  |  |  |  |  |  |  | 4 | 0 | 2 |  | 3 - 2013
PBB02050 | Issue the connector Pack document to Projects | 1 | 2013-03-27 00:00:00 | 2013-03-27 00:00:00 | 2013-03-27 00:00:00 |  |  |  | 2013-03-27 00:00:00 | 1900-01-01 00:00:00 | PBB02040 |  |  |  |  |  |  |  | 2 | 0 | 0 |  | 3 - 2013
 | Earthing |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
 | Earthing - Below Ground |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PED03000 | Prepare Earthing Layout | 3 | 2013-03-29 00:00:00 | 2013-04-02 00:00:00 | 2013-03-29 00:00:00 |  |  |  | 2013-03-29 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 16 | 8 | 0 |  | 4 - 2013
PED03010 | Issue [NAME] to ERM for checking / Approval | 1 | 2013-04-03 00:00:00 | 2013-04-03 00:00:00 | 2013-04-03 00:00:00 |  |  |  | 2013-04-03 00:00:00 | 1900-01-01 00:00:00 | PED03000 |  |  |  |  |  |  |  | 4 | 0 | 0 |  | 4 - 2013
PED03020 | [NAME] | 1 | 2013-04-18 00:00:00 | 2013-04-18 00:00:00 | 2013-04-18 00:00:00 |  |  |  | 2013-04-18 00:00:00 | 1900-01-01 00:00:00 | PED03010 | 10 |  |  |  |  |  |  | 8 | 0 | 0 |  | 4 - 2013
[NAME] | Verify / Issue [NAME] (Below Ground) to Projects | 1 | 2013-04-19 00:00:00 | 2013-04-19 00:00:00 | 2013-04-19 00:00:00 |  |  |  | 2013-04-19 00:00:00 | 1900-01-01 00:00:00 | PED03020 |  |  |  |  |  |  |  | 0 | 0 | 4 |  | 4 - 2013
PED03040 | Prepare and Issuue Earthing Material List - Below Ground | 2 | 2013-04-22 00:00:00 | 2013-04-23 00:00:00 | 2013-04-22 00:00:00 |  |  |  | 2013-04-22 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 4 - 2013
 | Earthing - Above Ground |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PED04000 | Prepare Standard Above Ground Earthing Details | 3 | 2013-04-22 00:00:00 | 2013-04-24 00:00:00 | 2013-04-22 00:00:00 |  |  |  | 2013-04-22 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 16 | 0 | 0 |  | 4 - 2013
PED04010 | Verify / Issue Standard Above Ground Earthing Details | 1 | 2013-04-25 00:00:00 | 2013-04-25 00:00:00 | 2013-04-25 00:00:00 |  |  |  | 2013-04-25 00:00:00 | 1900-01-01 00:00:00 | PED04000 |  |  |  |  |  |  |  | 0 | 0 | 4 |  | 4 - 2013
PED04020 | Prepare and Issuue Earthing Material List - Above Ground | 2 | 2013-04-26 00:00:00 | 2013-04-29 00:00:00 | 2013-04-26 00:00:00 |  |  |  | 2013-04-26 00:00:00 | 1900-01-01 00:00:00 | PED04010 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 4 - 2013
 | Finalise Engineering |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
 | Site Interface |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PSI10000 | Prepare Primary Erection Documentation Package | 2 | 2013-05-23 00:00:00 | 2013-05-24 00:00:00 | 2013-05-23 00:00:00 |  |  |  | 2013-05-23 00:00:00 | 1900-01-01 00:00:00 | PCM11070 | 2 |  |  |  |  |  |  | 8 | 0 | 0 |  | 5 - 2013
PSI10020 | Primary Site Documentation Design Review (DR4) | 1 | 2013-05-27 00:00:00 | 2013-05-27 00:00:00 | 2013-05-27 00:00:00 |  |  |  | 2013-05-27 00:00:00 | 1900-01-01 00:00:00 | PSI10000 |  |  |  |  |  |  |  | 8 | 8 | 8 |  | 5 - 2013
PSI10030 | Site Related Tasks (TQ's / Egineering Instructions) | Effort | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | 2013-05-28 00:00:00 |  | 2013-09-27 00:00:00 |  | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | PSI10020 |  |  |  | [NAME] |  |  |  | 40 | 40 | 10 |  | 9 - 2013
PSI10040 | Primary Snagging | Effort | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | 2013-05-28 00:00:00 |  | 2013-09-27 00:00:00 |  | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | PSI10020 |  |  |  | [NAME] |  |  |  | 40 | 40 | 10 |  | 9 - 2013
[NAME] | Project Closeout Meeting (DR5) | 2 | 2013-09-26 00:00:00 | 2013-09-27 00:00:00 |  |  | 2013-09-27 00:00:00 |  | 1900-01-01 00:00:00 | 2013-09-27 00:00:00 |  |  |  |  | ABCDE | 10 |  |  | 16 | 16 | 16 |  | 9 - 2013
PSI10090 | Prepare / Update Lessons learnt / Best Practise Database | 1 | 2013-09-30 00:00:00 | 2013-09-30 00:00:00 | 2013-09-30 00:00:00 |  |  |  | 2013-09-30 00:00:00 | 1900-01-01 00:00:00 | [NAME] |  |  |  |  |  |  |  | 8 | 8 | 8 |  | 9 - 2013
 | Co-Ordination / Meetings |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PCM11000 | Issue [NAME] for DCAAR (SLD, Layout, Elevations, etc) | 1 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
PCM11010 | Design Compliance Audit 01 (SLD, Layout, Elevations, etc) | 1 | 2013-02-11 00:00:00 | 2013-02-11 00:00:00 | 2013-02-11 00:00:00 |  |  |  | 2013-02-11 00:00:00 | 1900-01-01 00:00:00 | PCM11000 | 15 |  |  |  |  |  |  | 8 | 8 | 8 |  | 2 - 2013
PCM11020 | Prepare Thermal Rating Schedule (20 weeks before commisioning) | 1 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 | 2013-01-18 00:00:00 |  |  |  | 2013-01-18 00:00:00 | 1900-01-01 00:00:00 | PGL01120 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 1 - 2013
[NAME] | Issue [NAME] for DCAAR (Plant Drawings, Loadings, Busbar & Clamps, etc) | 1 | 2013-03-28 00:00:00 | 2013-03-28 00:00:00 | 2013-02-12 00:00:00 |  |  |  | 2013-03-28 00:00:00 | 1900-01-01 00:00:00 | PEP00020 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 3 - 2013
 |  |  |  |  | 2012-12-18 00:00:00 |  |  |  |  |  | PCD00050 |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  | 2013-03-28 00:00:00 |  |  |  |  |  | PBB02050 |  |  |  |  |  |  |  |  |  |  |  | -
PCM11040 | Design Compliance Audit 02  (Plant Drawings, Loadings, Busbar & Clamps, etc) | 1 | 2013-04-19 00:00:00 | 2013-04-19 00:00:00 | 2013-04-19 00:00:00 |  |  |  | 2013-04-19 00:00:00 | 1900-01-01 00:00:00 | [NAME] | 15 |  |  |  |  |  |  | 8 | 8 | 8 |  | 4 - 2013
PCM11050 | Issue [NAME] for [NAME] (Earthing, Interlocks, etc) | 1 | 2013-04-26 00:00:00 | 2013-04-26 00:00:00 | 2013-04-26 00:00:00 |  |  |  | 2013-04-26 00:00:00 | 1900-01-01 00:00:00 | PED04010 |  |  |  |  |  |  |  | 8 | 0 | 0 |  | 4 - 2013
 |  |  |  |  | 2013-04-22 00:00:00 |  |  |  |  |  | [NAME] |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  | 2013-02-25 00:00:00 |  |  |  |  |  | PEP28010 |  |  |  |  |  |  |  |  |  |  |  | -
PCM11060 | Design Compliance Audit 03  (Earthing, Interlocks, etc) | 1 | 2013-05-20 00:00:00 | 2013-05-20 00:00:00 | 2013-05-20 00:00:00 |  |  |  | 2013-05-20 00:00:00 | 1900-01-01 00:00:00 | PCM11050 | 15 |  |  |  |  |  |  | 8 | 8 | 8 |  | 5 - 2013
PCM11070 | All DCAAR Signed Off | 1 | 2013-05-20 00:00:00 | 2013-05-20 00:00:00 |  |  | 2013-02-11 00:00:00 |  | 1900-01-01 00:00:00 | 2013-05-20 00:00:00 | 0 |  |  |  | PCM11010 |  |  |  | 8 | 8 | 8 |  | 5 - 2013
 |  |  |  |  |  |  | 2013-04-19 00:00:00 |  |  |  |  |  |  |  | PCM11040 |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  | 2013-05-20 00:00:00 |  |  |  |  |  |  |  | PCM11060 |  |  |  |  |  |  |  | -
PCM11100 | General Co-ordination - Primary | Effort | 2012-11-05 00:00:00 | 2013-09-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-27 00:00:00 |  |  | PFE00010 |  | [NAME] |  |  |  | 200 | 100 | 100 |  | 9 - 2013
PCM11110 | Primary Site visits (Including Travel Time) | Effort | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  |  | PFE00010 |  | PSI10020 |  |  |  | 40 | 40 | 20 |  | 5 - 2013
PCM11120 | Primary Meetings - Client / Projects / etc. | Effort | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  |  | PFE00010 |  | PSI10020 |  |  |  | 40 | 40 | 40 |  | 5 - 2013
PCM11130 | TP188 Design Review / Hazid Review | Effort | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  | 2012-11-05 00:00:00 | 2013-05-27 00:00:00 |  |  | PFE00010 |  | PSI10020 |  |  |  | 40 | 40 | 40 |  | 5 - 2013
PCM11140 | Commissioning Panel Meetings | Effort | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | 2013-05-28 00:00:00 |  | 2013-09-27 00:00:00 |  | 2013-05-28 00:00:00 | 2013-09-27 00:00:00 | PSI10020 |  |  |  | PSI10040 |  |  |  |  |  |  |  | 9 - 2013
 | General Engineering |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
 | Engineering Support |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PES00010 | Primary Enginnering Management | Effort | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  |  | PFE00010 |  | PSI10090 |  |  |  |  |  |  | 250 | 9 - 2013
PES00020 | Engineering Planner | Effort | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  |  | PFE00010 |  | PSI10090 |  |  |  |  |  |  | 300 | 9 - 2013
[NAME] | [NAME] (DDD) | Effort | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  | 2012-11-05 00:00:00 | 2013-09-30 00:00:00 |  |  | PFE00010 |  | PSI10090 |  |  |  |  |  |  | 100 | 9 - 2013
PES00040 | [NAME] (IP4) | Effort | 2013-09-30 00:00:00 | 2013-10-07 00:00:00 |  | 2013-09-30 00:00:00 | 2013-10-07 00:00:00 |  | 2013-09-30 00:00:00 | 2013-10-07 00:00:00 |  |  | PSI10090 |  | PAI00010 |  |  |  |  |  |  | 100 | 10 - 2013
 | Primary Project Closeout |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
 | As-Installed Drawings |  |  |  |  |  |  |  | 1900-01-01 00:00:00 | 1900-01-01 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  | -
PAI00010 | Update / Issue As-Installed Mark-up | 5 | 2013-10-01 00:00:00 | 2013-10-07 00:00:00 | 2013-10-01 00:00:00 |  |  |  | 2013-10-01 00:00:00 | 1900-01-01 00:00:00 | PSI10090 |  |  |  |  |  |  |  | 20 | 10 | 4 |  | 10 - 2013
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
SAF00020 | Secondary Finalise Key Line Diagram (per Circuit) |  | 2013-01-20 00:00:00 | 2013-01-30 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 - 2013
SIE29000 | LVAC System - SLD & Loading Summary Design Memo |  | 2013-01-20 00:00:00 | 2013-01-30 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 - 2013
SIE29020 | LVAC System - Review & Issue Technical Specification to Project Manager |  | 2013-01-20 00:00:00 | 2013-01-30 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 - 2013
SIE30020 | 110V DC System - Review & Issue Technical Specification to Project Manager |  | 2013-01-20 00:00:00 | 2013-01-30 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1 - 2013
ABCDE | Energisation |  | 2013-09-13 00:00:00 | 2013-09-13 00:00:00 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 9 - 2013
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
PFE - Primary Front End Engineering;  PGL - Primary General Layouts;  PEP - Primary Electrical Plant;  PCD - Primary Civil Design;  PSD - Primary Structure Design;  PBB - Primary Busbar & Clamps Design; |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
PED - Primary Earthing Design;  PSI - Primary Site Interface;  PCM - Primary Co-ordination & Meetings;  PES - Primary Engineering Support;  PAI - Primary As-Installed |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
Activity code to be filled in the SAP Timesheet booking |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 1928 | 866 | 678 | 750 | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 0.4566556134533397 | 0.2051160587399337 | 0.1605873993368072 | 0.1776409284699195 | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | -