Spreadsheet: gerald_nemec__11476__101300 HPL
Sheet: HPL

Houston Region
HPL Weekly Activity Report
For the Week Ending October 13, 2000
Regulatory
O | Scheduled Audits (type, TRCC, TNRCC, MMS, etc.):
 | LIBERTY - TRRC audit at [NAME] and on Liberty West side this week.
 | WHARTON -  TRCC scheduled 11-06-00 -Acct's 4362,3057,3056,4494,4473,3013,1090
 | BAMMEL -  TRCC audit scheduled for Monday 10/9/00 still in progress.
 | PEARLAND - David Wigzell met with [NAME]. GLO 9/26/00 to review the OSPRA Plan for 83rd ST. tank and containment and will provide the agency with requested updates.
 | EDNA - Pre-audit scheduled for Monday, 10/16/00 at the Lockhart office on Acct #'s 3103 and 3017.
O | Completed Audits:  None
O | Notice of Violations/Citations (reason, amount, and location):  None
O | Incidents (pipeline/plant, type location):
Safety
O | Vehicle Accidents (employee, amount, damage, 3rd party involved, injuries, citation issued, etc.):  None
O | Personal Injuries (employee, type of injury, location):
O | Training:  None
O | Dr. [NAME]:
 | BAMMEL -  [NAME]
 | PEARLAND -  [NAME] is on medical leave.
O | Lost Time:  None
Outages
O | [NAME] (unit #, reason, length of downtime, volume loss, repair cost):  None
O | [NAME] (customer name, reason, length of downtime, throughput loss):  None
O | Pipeline Outages (line name, acct. #, reason, length of outage, throughput loss, repair cost):  None
O | Plant Outages (name, reason, length of outage, and product loss):  None
Operations
BAMMEL
O | Withdrawing gas all week min 50mm to [NAME] of 637mm
O | [NAME] Cons.working on Dhys and wells
O | Replace  downstream value at HPL Fee well site.
O | Bench set regulator on Heiden , [NAME]
O | Repair supply regulators at Graves A-1, A-2, Gazey, Ehr-1, Polly 4, HPL Fee, A.Pyles 1 and Heiden W/D wells sites
O | Pig east 20" receive 430 bbls of liquid on 10/6/00
O | Repair 3 rotor tech glycol pumps
O | Replace two seats and trims at south dehy separators
O | Replace VRU fan motor at south dehy
O | Repair saltwater lever controller at gunbarrel
O | Receive 5000gals of glycol
O | Replace gasket on hatch door # 7 crude oil tank
LIBERTY
O | Normal routine maintenance.
O | [NAME] at MP2 meeting in Omaha this week.
O | R-O-W mowing on  Liberty West side lines.
O | On going encroachment on the Airport 12" line (4334).
O | City of Shenedoa encroachment on the FM-1960 to Conroe 6" line (3112).
O | Encroachment of all utilities for new strip mall on east side of I-45 on the FM-1960 to Conroe 6" line (3112).
O | 3 on going encroachments in the Baytown Exxon Plant (3018).
O | On going encroachments of new roads and all utilities on the Josey Ranch 6" line (1019) south of Barker Cypress Road.
O | Installing new signs on PVC markers on all lines where needed.
O | Forwarded 4 Onecall tickets to other Teams.
LUMBERTON
O | BONNIE SYPERT ON VACATION
O | [NAME] WITH FAMILY
O | [NAME]
O | RANDY ERNST  PREP. FOR FINA PROJECT ONE-CALLS AND VALVE MAINTENANCE
PEARLAND
O | Running cleaning pigs on Florida main line from station 4 to Texas City.
[NAME]
O | Pulling MP2 records for TRCC audit 11-06-00.
O | Team Meeting 10-06-00.
O | 10/12/00 installed Anodes on Wallis -Orchard (3056).
EDNA
O | MP2 and Emergency Manual clean-up.
CORPUS
O | Repairing leak on tap on the Odem to Robstown Line #3069.
SOUTH TEXAS
TIVOLI
O | 10/10/00 - Communication outage between Austwell and Tivoli.  Repairs are in progress.
Special Projects
Special Project Information (project number/name, brief update)
BAMMEL
LIBERTY
O | Started and finished Tank project at Mt. Houston Pkwy., this week.
O | Started Tank project at Barrett Station this week. Should be finished by Thursday.
LUMBERTON
O | FINA/BASF PROJECT STARTING OCT. 13=PREP  AND ACTUAL START  OCT. 16
PEARLAND
[NAME]
O | To begin work of tie in of Sea Crest GIGS 10-16-00 on Freeport 12"(3013). C.007458
EDNA
O | Working with ENA on possibly converting Mission Valley low pressure system into a high pressure system.
O | ROW mowing ongoing.
CORPUS
SOUTH TEXAS
O | Construction is underway on the Dinn Ranch 6" line.  Clearing ROW.
O | Construction has begun on the S. Texas Fuel Line at Thompsonville Station.
O | [NAME], New Tap on S. Texas 30" line - D. Shaw was called Tuesday, 10/10/00 to pressure up Station.  Gave gas to do so, but they had many leaks, so had to shut in valve.  Waiting for repairs before pressuring up again.
TIVOLI
Miscellaneous
BAMMEL
O | [NAME] out for class training on ROC 10/13/00.
O | Ford Backhoe tractor still in for repairs on transmission.
LIBERTY
LUMBERTON
PEARLAND
[NAME]
O | Team continuing to correct action items on ESMS Audit
EDNA
CORPUS
SOUTH TEXAS
TIVOLI
Human Resources
[NAME] turn in his resignation effective 10/31/00
South Texas - Visit from [NAME] on 10/11/00.