Spreadsheet: 874882d1721393967-how-to-represent-a-curve-of-mobilization-hr-according-criterias-mpp-post-fid-global_anish_javier-modifs_v0_3-noname
Sheet: MPP Position count

Numéro | Group | Position Title | Status 1 | Status 2 | Work scheme | Position Code | Position code N+1 | Reports to (Position title N+1) | Discipline | [NAME] last name 1 | [NAME] name 1 | Full name 1 | [NAME] last name 2 | [NAME] name 2 | Full name 2 | Location-1 pre-FID | Location-2 post-FID | Location-3- During Construction | Local/Expat | Mobilization trigger | Month to/post trigger | Planned start date | Transfer trigger 1 | Month to/post transfer trigger 1 | Planned transfer date 1 | Transfer trigger 2 | Month to/post transfer trigger 2 | Planned transfer date 2 | Demobilization Trigger | Month to/post trigger (demob) | Planned Demob date | Commentaire | Column1 | Column2 | Column3 | Column4 | Column5 | Column6 | Column7 | Column8 | Column9 | Column10 | j-24 | f-24 | m-24 | a-24 | m-2411 | j-2412 | j-2413 | a-2414 | s-24 | o-24 | n-24 | d-24 | j-25 | f-25 | m-25 | a-25 | m-2515 | j-2516 | j-2517 | a-2518 | s-25 | o-25 | n-25 | d-25 | j-26 | f-26 | m-26 | a-26 | m-2619 | j-2620 | [NAME] | a-2622 | s-26 | o-26 | n-26 | d-26 | [NAME] | f-27 | m-27 | a-27 | m-2723 | j-2724 | j-2725 | a-2726 | s-27 | [NAME] | n-27 | d-27 | j-28 | f-28 | m-28 | a-28 | m-2827 | j-2828 | [NAME] | a-2830 | s-28 | o-28 | n-28 | d-28 | 1/31/2029 | 3/31/2024 | 6/30/2024 | 9/30/2024 | 12/31/2024 | 3/31/2025 | 6/30/2025 | 9/30/2025 | 12/31/2025 | 3/31/2026 | 6/30/2026 | 9/30/2026 | 12/31/2026 | 3/31/2027 | 6/30/2027 | 9/30/2027 | 12/31/2027 | 3/31/2028 | 6/30/2028 | 9/30/2028 | 12/31/2028 |  | How to represent a curve of mobilization (HR) according criterias? (excelforum.com)
1 | PMT | Project director | Staff TTE | NA | Residential |  |  | Project Director | Project | AL ATASSI | Kamal |  | NA | NA |  | France | TBD | ME + Site | Expat | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
37 | PMT | Local Content Coordinator | TAS | TAS local | Residential |  |  | Project Director | Project | TBN | TBN |  | NA | NA |  | HQ Basra | HQ Basra | HQ Basra | Local | FID | 0 |  | NA | NA | NA | NA | NA |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
36 | PMT | In Country Project Representative | Staff [NAME] | Staff [NAME] | Rotation |  |  | Project Director | Project | TBN | TBN |  | TBN | TBN |  | HQ Basra | HQ Basra | HQ Basra |  | FID | -6 |  | NA | NA |  | NA | NA |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
38 | PMT | Digital Lead | Staff [NAME] | Staff [NAME] | Residential |  |  | Project Director | Project | TBN | TBN |  | NA | NA |  | France | TBD | ME base | Expat | FID | -3 |  | FID | 2 |  | NA | NA |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
33 | PMT | Partner relations & Permitting Manager | TAS | NA | Residential |  |  | Project Director | Project | TBN | TBN |  | NA | NA |  | France | TBD | ME base | Expat | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
34 | PMT | Senior Project Engineer | TAS | NA | Residential |  |  | Project Director | Project | CHANDRAN | Anish |  | NA | NA |  | France | TBD | ME base | Expat | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
35 | PMT | Project Assistant | TAS | NA | Residential |  |  | Project Director | Project | ADEMBA | [NAME] |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
2 | PMT | CPF Package Manager | Staff TTE | NA | Residential |  |  | Project Director | Project | TAURINES | Lilian |  | NA | NA |  | France | EPC- CPF Offices | ME + Site |  | FID | -14 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
1 | CPF | CPF Project Engineer 1 | TAS | NA | Residential |  |  | CPF Package Manager | Project | CASTANO | Mathieu |  | NA | NA |  | France | EPC- CPF Offices | ME + Site |  | FID | -12 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Project Engineer 2 | BOC Secondee | NA | Residential |  |  | CPF Package Manager | Project | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | Site |  | FID | -6 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Project Engineer 3 | Staff [NAME] | NA | Residential |  |  | CPF Package Manager | Project | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | ME + Site |  | FID | -6 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Engineering Manager | Staff TTE | NA | Residential |  |  | CPF Package Manager | Engineering | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | ME base |  | FID | -3 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Project Controls Lead | Staff [NAME] | NA | Residential |  |  | CPF Package Manager | PCM | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | ME + Site |  | FID | -3 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning & Field Ops Leader | Staff TTE | NA | Residential |  |  | CPF Package Manager | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | Will then become Site Commissioning Leader in rotation |  |  |  |  |  |  |  | 2026-01-31 00:00:00
 | CPF | CPF Construction Manager | Staff TTE | NA | Residential |  |  | CPF Package Manager | Construction | BOUWENSE | Julien |  | NA | NA |  | France | EPC- CPF Offices | ME + Site |  | FID | -9 |  | FID | 0 |  | CPF - Cstr | -3 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Permitting Engineer | BOC Secondee | NA | Residential |  |  | CPF Package Manager | Project | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Quality Lead | TAS | NA | Residential |  |  | CPF Package Manager | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Procurement & SubContracts Coordinator | TAS | NA | Residential |  |  | CPF Package Manager | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | -3 |  |  |  |  |  |  |  |  |  | 2027-10-31 00:00:00
 | CPF | CPF [NAME] | TAS | NA | Residential |  |  | CPF Package Manager | HSE | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Lead Process Engineer | Staff TTE | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Process Engineer 1 | TAS | NA | Residential |  |  | Lead Process Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 6 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | CPF | Process Engineer 2 | TAS local | NA | Residential |  |  | Lead Process Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | Lead Structural and Civil Engineer | TAS | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Building and HVAC Engineer | TAS | NA | Residential |  |  | Lead Structural and Civil Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Lead Technical Safety Engineer | Staff [NAME] | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 10 |  |  |  |  |  |  |  |  |  | 2026-10-31 00:00:00
 | CPF | Technical Safety Engineer | TAS | NA | Residential |  |  | Lead Technical Safety Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 6 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | CPF | Lead Rotating Equipment Engineer | Staff [NAME] | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | Mechanical Package Engineer | TAS | NA | Residential |  |  | Lead Rotating Equipment Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 6 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | CPF | Lead Electrical Engineer | Staff [NAME] | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Lead Instrument / ICSS Engineer | Staff [NAME] | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | ICSS Engineer | TAS | NA | Residential |  |  | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-12-31 00:00:00
 | CPF | Instrument & Telecom Engineer | TAS | NA | Residential |  |  | Lead Instrument / ICSS Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | Lead PVV / Layout Engineer | TAS | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Piping Engineer | TAS | NA | Residential |  |  | Lead PVV / Layout Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | Static Equipment Engineer | TAS | NA | Residential |  |  | Lead PVV / Layout Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | Corrosion and Coating Engineer | TAS | NA | Residential |  |  | CPF Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-12-31 00:00:00
 | CPF | Project Data Steward | TAS | NA | Residential |  |  | CPF Engineering Manager | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 1 |  |  |  |  |  |  |  |  |  | 2028-01-31 00:00:00
 | CPF | CPF Contract Engineer | Staff [NAME] | NA | Residential |  |  | CPF Project Controls Lead | PCM | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | ME base |  | FID | -6 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Schedule Engineer | TAS | NA | Residential |  |  | CPF Project Controls Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Cost Controler & Quantity Surveyor | TAS | NA | Residential |  |  | CPF Project Controls Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF HR Coordinator | TAS | NA | Residential |  |  | CPF Project Controls Lead | PCM | TBN | TBN |  | NA | NA |  | France | EPC- CPF Offices | ME base |  | FID | -3 |  | FID | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Lead Document Control | TAS | NA | Residential |  |  | CPF Project Controls Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME base |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | [NAME] | TAS local | NA | Residential |  |  | CPF Lead Document Control | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 6 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | CPF | ICAPS Coordinator | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Oil System Lead | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Gas System Lead | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Water System Lead | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Utilities System Lead | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Senior CCR Operator | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Electrical [NAME] | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Mechanical [NAME] | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Instrument [NAME] | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | Comm. Piping [NAME] | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | MIE & Preservation Coordinator | TAS | NA | Residential |  |  | Commissioning & Field Ops Leader | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | NA |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 3 |  | Commissioning will switch to positions in rotation on site |  |  |  |  |  |  |  | 2026-04-30 00:00:00
 | CPF | CPF Welding Engineer | TAS | NA | Residential |  |  | CPF Quality Lead | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF NDE Engineer | TAS | NA | Residential |  |  | CPF Quality Lead | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | ME + Site |  | FID | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | CPF - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-12-31 00:00:00
 | CPF | CPF Vendors / subcontractors QC Lead | TAS | NA | Residential |  |  | CPF Quality Lead | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 9 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  |  |  |  |  |  | 2026-09-30 00:00:00
 | CPF | CPF Prefab QC Inspector | TAS local | NA | Residential |  |  | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 10 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  |  |  |  |  |  | 2026-10-31 00:00:00
 | CPF | CPF Prefab QC Inspector | TAS local | NA | Residential |  |  | CPF Vendors / subcontractors QC Lead | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 11 |  | To qualify and monitor local Vendors & [NAME] (China or India or Korea) |  |  |  |  |  |  |  | 2026-11-30 00:00:00
 | CPF | CPF Site Manager (RSES-D) x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | CPF Construction Manager | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob at FID to start getting used to Site organization and stakholders. May also be the RSES as of Pioneer Camp construction |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Project Support Lead x2 | TAS | TAS | Rotation |  |  | CPF Site Manager (RSES-D) x2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob a when Pioneer Camp construction starts (to help monitoring Pioneer Camp progress) |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Security Coordinator x2 | TAS | TAS | Rotation |  |  | CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob at the same time as the RSES |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Communities & Industrial Relations Coordinator | BOC Secondee | NA | Residential |  |  | CPF Site Manager (RSES-D) x2 | Project | TBN | TBN |  | NA | NA |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob a when Pioneer Camp construction starts (to help with Communities relations) |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Site HSE Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob at the same time as the RSES |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site QC Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | CPF Site Manager (RSES-D) x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob can be later than "early Site team" (Pioneer Camp not very QC-intensive) |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Construction Superintendent x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | CPF Site Manager (RSES-D) x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Field Engineering Lead x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | CPF Site Manager (RSES-D) x2 | Engineering | TBN | TBN |  | TBN | TBN |  | NA | EPC- CPF Offices | Site |  | FID | 8 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 0 |  | Potential Field Eng. purposes  as soon as CPF CTR mobilizes at site |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Site Commissioning Lead x2 | Staff TTE | Staff TTE | Rotation |  |  | CPF Site Manager (RSES-D) x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | RFSU | 3 |  | CPF-Cstr is the trigger when the Commissioning switch from EPC-Offices to Site |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Assistant | TAS local | NA | Residential |  |  | CPF Site Project Support Lead x2 | PCM | TBN | TBN |  | NA | NA |  | NA | NA | Site |  | CPF - Cstr | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site Camp Coordinator x2 | TAS local | TAS local | Rotation |  |  | CPF Site Project Support Lead x2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Quantity Surveyor x2 | TAS | TAS local | Rotation |  |  | CPF Site Project Support Lead x2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Site Planning & Reporting Engineer x2 | TAS | TAS local | Rotation |  |  | CPF Site Project Support Lead x2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF Site Emergency & Methods Coord. X2 | TAS | TAS | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob before construction starts, to help setting up H3SE bridging documents and Emergency Response Plan |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | HSE Supervisor 1 x2 | TAS | TAS | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Early mob to cover Pioneer camp works |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | HSE Supervisor 2 x2 | TAS | TAS | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | -2 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | HSE Supervisor 3 x2 | TAS | TAS | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | HSE Supervisor 4 x2 | TAS local | TAS local | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | HSE Supervisor 5 x2 | TAS local | TAS local | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | HSE Supervisor 6 - Laydown area x2 | TAS local | TAS local | Rotation |  |  | CPF Site HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Civil & Struct. QC Inspector x2 | TAS | TAS local | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob in advance of CPF construction to start getting used to Site organization and stakholders |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Mech. Static QC Inspector x2 | TAS | TAS local | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | -3 |  |  |  |  |  |  |  |  |  | 2027-10-31 00:00:00
 | CPF | Mech. Rotating QC Inspector x2 | TAS | TAS local | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | PVV-Welding Inspector 1 x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | PVV-Welding Inspector 2 x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | PVV-Welding Inspector 3 x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | -3 |  |  |  |  |  |  |  |  |  | 2027-10-31 00:00:00
 | CPF | Str.-Welding Inspector 1 x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | -3 |  |  |  |  |  |  |  |  |  | 2027-10-31 00:00:00
 | CPF | Painting/Coating QC Inspector x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | E&I QC Inspector 1 x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | E&I QC Inspector 2 x2 | TAS local | TAS local | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Material & Préservation Inspector x2 | TAS | TAS | Rotation |  |  | CPF Site QC Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | FID | 10 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob slighthly before construction starts, to help with setting-up preservation procedures |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Process Area Construction Lead x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob when construction starts |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Water & Utilities Area Construction Lead x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob when construction starts |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Tanks Area Construction Lead x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob when construction starts |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Civil & Struct. Supervisor 1 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob at the same time as the RSES, to help with the construction of the Pioneer Camp |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Civil & Struct. [NAME] x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 12 |  | NA | 0 |  | NA | 0 |  | RFSU | -6 |  |  |  |  |  |  |  |  |  | 2027-07-31 00:00:00
 | CPF | PVV Supervisor 1 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 15 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | PVV Supervisor 2 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | PVV Supervisor 3 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be PVV activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | E/I Supervisor 1 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob a little before construction starts, to help with full Camp preparation |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | E/I Supervisor 2 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | E/I Supervisor 3 x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | Painting/coating Supervisor x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob 6M after construction starts, as there won't be E&I activities right at the beginning |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | ICSS Supervisor x2 | TAS | TAS local | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 18 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Mob 6M (or 12M) after construction starts, as there won't be ICSS activities right at the beginning |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CPF Site CPLO x2 | TAS | TAS | Rotation |  |  | CPF Site Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  | Mob before construction starts, to help with reviewing procedures for handling of large/very large equipment |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF [NAME]. PVV 1 x2 | TAS | TAS local | Rotation |  |  | CPF Field Engineering Lead x2 | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF [NAME]. Instrum. 1 x2 | TAS | TAS local | Rotation |  |  | CPF Field Engineering Lead x2 | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF [NAME]. Elec. x2 | TAS | TAS local | Rotation |  |  | CPF Field Engineering Lead x2 | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | CPF [NAME]. Civil/Struct./Building x2 | TAS | TAS local | Rotation |  |  | CPF Field Engineering Lead x2 | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | -2 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | CPF | ICAPS Site Specialist x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Completion Punch-List Eng. -1/2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 1 |  |  |  |  |  |  |  |  |  | 2028-01-31 00:00:00
 | CPF | Completion Punch-List Coord. -1/2 | TAS | TAS local | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Planning & Reporting Engineer x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Functional link with the Planning/Reporting Engineer |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Utilities System Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Gas System Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Oil System Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Water System Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Wellpads System Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Mechanical [NAME]. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Mechanical [NAME]. x2 | TAS local | TAS local | Rotation |  |  | Commissioning Mechanical [NAME]. x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Instrument [NAME]. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Instrument [NAME]. x2 | TAS local | TAS local | Rotation |  |  | Commissioning Instrument [NAME]. x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Piping Discipline Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Piping  [NAME]. x2 | TAS local | TAS local | Rotation |  |  | Commissioning Piping Discipline Eng. x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning ICSS Discipline Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | CCR Operator x2 | Staff TTE | Staff TTE | Rotation |  |  | Commissioning ICSS Discipline Eng. x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  | Staff TTE expat or better (if possible) local |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | CPF | Commissioning Preservation & Maint. Eng. x2 | TAS | TAS | Rotation |  |  | Site Commissioning Lead x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 4 |  | NA | 0 |  | NA | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
3 | PMT | Project H3SE Manager | TAS | NA | Residential |  |  | Project director | HSE | GONCALVES | Georges |  | NA | NA |  | France | ME base | ME base |  | FID | -12 |  |  |  |  |  |  |  | RFSU | 2 |  |  |  |  |  |  |  |  |  | 2028-02-29 00:00:00
4 | PMT | Deputy Incountry Site HSE Manager | TAS local | NA | Residential |  |  | Project H3SE Manager | HSE | TBN | TBN |  | NA | NA |  | France | Site | Site |  | FID | -2 |  |  |  |  |  |  |  | RFSU | 2 |  |  |  |  |  |  |  |  |  | 2028-02-29 00:00:00
5 | PMT | Environmental Engineer | TAS | NA | Residential |  |  | Project H3SE Manager | HSE | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | P.camp - Cstr | -2 |  |  |  |  |  |  |  | RFSU | 1 |  |  |  |  |  |  |  |  |  | 2028-01-31 00:00:00
6 | PMT | Methods & Reporting Eng | TAS | NA | Residential |  |  | Project H3SE Manager | HSE | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | P.camp - Cstr | -2 |  |  |  |  |  |  |  | RFSU | 1 |  |  |  |  |  |  |  |  |  | 2028-01-31 00:00:00
7 | PMT | Project Security Lead x2 | TAS | TAS | Rotation |  |  | Project H3SE Manager | HSE | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | P.camp - Cstr | 0 |  |  |  |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
9 | PMT | Pre-Operations Manager - 1/2 | Staff TTE | NA | Residential |  |  | Project director | Field Ops | BERTONE | Javier |  | NA | NA |  | France | ME base | NA |  | FID | 0 |  | NA |  |  | NA |  |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
39 | PMT | Pre-Operations Manager - 2/2 | Staff TTE | Staff TTE | Rotation |  |  | Project director | Field Ops | BERTONE | Javier |  | TBN | TBN |  | NA | NA | HQ Basra |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
1 | EXP | Operation Support Lead 1 - 1/2 | Staff TTE | Staff TTE | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | AKPI | [NAME] |  | NA | NA |  | UK | ME base | ME base |  | FID | -12 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
20 | EXP | Operation Support Lead 1 - 2/2 | Staff TTE | Staff TTE | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | HQ Basra |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
2 | EXP | Operation Support Lead 2 - 1/2 | Staff TTE | NA | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | EPC- CPF Offices | EPC- CPF Offices |  | FID | 0 |  | FID | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
22 | EXP | Operations Support Lead 2 - 2/2 | Staff TTE | NA | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN |  | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
3 | EXP | OPS Engineer 1 - 1/2 | BOC Secondee | NA | Residential |  |  | Operation Support Lead 1 - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
21 | EXP | OPS Engineer 1 - 2/2 | BOC Secondee | NA | Rotation |  |  | Operation Support Lead 1 - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | HQ Basra | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
4 | EXP | OPS Engineer 2 - 1/2 | BOC Secondee | NA | Residential |  |  | Operation Support Lead 2 - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
23 | EXP | OPS Engineer 2 - 2/2 | BOC Secondee | NA | Rotation |  |  | Operations Support Lead 2 - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
5 | EXP | Maintenance and Inspection Leader - 1/2 | Staff TTE | NA | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | MONTANO | Sergio |  | NA | NA |  | UK 1/5Q & PAU 4/5Q | ME base | ME base |  | FID | -15 |  | FID | -12 |  | FID | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
24 | EXP | Maintenance and Inspection Leader - 2/2 | Staff TTE | NA | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | MONTANO | Sergio |  | TBN | TBN |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
6 | EXP | MIEC Engineer 1 -1/2 | Staff [NAME] | NA | Residential |  |  | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  | Demob from Project, but continue with Ops affiliate |  |  |  |  |  |  |  | 2027-09-30 00:00:00
25 | EXP | MIEC Engineer 1 - 2/2 x2 | Staff [NAME] | NA | Rotation |  |  | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
7 | EXP | MIEC Engineer 2 - 1/2 | Staff [NAME] | NA | Residential |  |  | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 6 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  | Demob from Project, but continue with Ops affiliate |  |  |  |  |  |  |  | 2027-09-30 00:00:00
26 | EXP | MIEC Engineer 2 - 2/2 x2 | Staff [NAME] | NA | Rotation |  |  | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN |  | NA | NA | NA NA | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
8 | EXP | MIEC Engineer 3  - 1/2 | BOC Secondee | NA | Residential |  |  | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 9 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
27 | EXP | MIEC Engineer 3 - 2/2  x2 | BOC Secondee | NA | Rotation |  |  | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
9 | EXP | MIEC Engineer 4 - 1/2 | BOC Secondee | NA | Residential |  |  | Maintenance and Inspection Leader - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 9 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
28 | EXP | MIEC Engineer 4 2/2 x2 | BOC Secondee | NA | Rotation |  |  | Maintenance and Inspection Leader - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
10 | EXP | Operations Site Lead (1 out of 2 RSES of Complex)  - 1/2 | Staff TTE | NA | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | [NAME] and then move to Site as Rotational. Demob from Project, but continue with Ops affiliate |  |  |  |  |  |  |  | 2026-01-31 00:00:00
11 | EXP | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Staff TTE | NA | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
12 | EXP | OPS Engineer 3  - 1/2 | BOC Secondee | NA | Residential |  |  | Operations Site Lead (1 out of 2 RSES of Complex)  - 1/2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | Demob from Project, but continue with Ops affiliate |  |  |  |  |  |  |  | 2026-01-31 00:00:00
29 | EXP | OPS Engineer 3 - 2/2 x2 | BOC Secondee | NA | Rotation |  |  | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
14 | EXP | Production Methods Lead  - 1/2 | Staff TTE | NA | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  | Demob from Project, but continue with Ops affiliate |  |  |  |  |  |  |  | 2027-09-30 00:00:00
30 | EXP | Production Methods Lead  - 2/2 | Staff TTE | NA | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
31 | EXP | Production  Engineer - 1/2 | BOC Secondee | NA | Residential |  |  | Pre-Operations Manager - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 0 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
32 | EXP | Production  Engineer - 2/2 | BOC Secondee | NA | Rotation |  |  | Pre-Operations Manager - 2/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | NA | NA |  | Comm. | 0 |  | NA | 0 | NA0 | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
16 | EXP | [NAME] | Staff [NAME] | NA | Residential |  |  | Operations Site Lead (1 out of 2 RSES of Complex)  - 1/2 | Field Ops | TBN | TBN |  | NA | NA |  | NA | ME base | ME base |  | FID | 9 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  |  |  |  |  |  |  |  |  | 2027-09-30 00:00:00
17 | EXP | [NAME] x2 | Staff [NAME] | NA | Rotation |  |  | Operations Site Lead (1 out of 2 RSES of Complex) - 2/2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | Comm. | 0 |  | [NAME] and then move to Site as Rotational |  |  |  |  |  |  |  | 2027-09-30 00:00:00
18 | EXP | SU Engineer - 1/2 | Staff TTE | NA | Residential |  |  | [NAME] | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | ME base | ME base |  | FID | 9 |  | NA | 0 |  | NA | 0 |  | CPF - Cstr | 0 |  | [NAME] and then move to Site as Rotational |  |  |  |  |  |  |  | 2026-01-31 00:00:00
19 | EXP | SU Engineer - 2/2 x2 | Staff TTE | NA | Rotation |  |  | [NAME] x2 | Field Ops | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | CPF - Cstr | 3 |  | NA | 0 |  | NA | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
10 | PMT | Package Manager [NAME] | Staff TTE | NA | Residential |  |  | Project Director | Project | PASCAL | [NAME] |  | NA | NA |  | France | ME base | ME + Site |  | EW - Cstr | -2 |  | EW - Cstr | 0 |  | NWP - Cstr | 0 |  | RFSU | 3 |  | Pau then Dubai (to follow both EWI construction and NWP Engineering). Mission basis 1 week at site + 2 weeks in Dubai + additional missions when required. |  |  |  |  |  |  |  | 2028-03-31 00:00:00
11 | PMT | Out of CPF Site Manager (RSES-D) x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | Package Manager [NAME] | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | EW - Cstr | -2 |  |  |  |  |  |  |  | RFSU | 9 | RFSU |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
13 | PMT | Out of CPF Security Coordinator x2 | TAS | TAS | Rotation |  |  | Out of CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | EW - Cstr | -2 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
15 | PMT | Out of CPF HSE Lead x2 | TAS | TAS | Rotation |  |  | Out of CPF Site Manager (RSES-D) x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | EW - Cstr | -2 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
1 | EWI | EWI Package Lead | Staff TTE | NA | Residential |  |  | Package Manager [NAME] | Project | CAN | Ahmet |  | NA | NA |  | France | ME + Site | ME + Site |  | FID | -9 |  | EW - Cstr |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
3 | EWI | EWI Project Engineer | Staff TTE | NA | Residential |  |  | EWI Package Lead | Project | TUSIIME | Gloria |  | NA | NA |  | France | ME + Site | ME + Site |  | FID | -8 |  | EW - Cstr |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Construction Manager x2 | Staff TTE | Staff [NAME] | Rotation |  |  | Out of CPF Site Manager (RSES-D) x2 | Project | EL GHOBARY | Mohamed |  | TBN | TBN |  | France | Site | Site |  | FID | -11 |  | EW - Cstr |  |  |  |  |  | EW - Cstr | 12 |  | Rotational? Full time site positions are typically rotational. |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Engineering Manager | Staff [NAME] | NA | Residential |  |  | EWI Package Lead | Engineering | TBN | TBN |  | NA | NA |  | NA | TBD | ME + Site |  | FID | -2 |  |  |  |  |  |  |  | EW - Cstr | 9 |  |  |  |  |  |  |  |  |  | 2026-03-31 00:00:00
 | EWI | EWI Civil Engineer x2 | TAS local | TAS local | Rotation |  |  | EWI Engineering Manager | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | -2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  | Requirement to be checked. If EWI EPC Contractor engineering deliverables review & approval can be covered by the other positions, then not required |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Civil Superintendent x2 | TAS | TAS | Rotation |  |  | EWI Construction Manager x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Civil Supervisor 1 x2 | TAS local | TAS local | Rotation |  |  | EWI Civil Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Civil Supervisor 2 x2 | TAS local | TAS local | Rotation |  |  | EWI Civil Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Civil Supervisor 3 x2 | TAS local | TAS local | Rotation |  |  | EWI Civil Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI+NWP Site Assistant | TAS local | NA | Residential |  |  | Out of CPF Site Manager (RSES-D) x2 | PCM | TBN | TBN |  | NA | NA |  | NA | Site | Site |  | FID | 0 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | EWI | [NAME] | Staff [NAME] | Staff [NAME] | Rotation |  |  | Out of CPF HSE Lead x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | [NAME] | TAS | TAS | Rotation |  |  | [NAME] | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | [NAME] Supervisor 1 x2 | TAS local | TAS local | Rotation |  |  | [NAME] | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | [NAME] Supervisor 2 x2 | TAS local | TAS local | Rotation |  |  | [NAME] | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | [NAME] Supervisor 3 x2 | TAS local | TAS local | Rotation |  |  | [NAME] | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Quality Lead | Staff [NAME] | NA | Residential |  |  | EWI Package Lead | Quality | TBN | TBN |  | NA | NA |  |  | Site | Site |  | FID | 0 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Quality Superintendent x2 | TAS | TAS | Rotation |  |  | EWI Construction Manager x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI QC Civil Inspector 1 x2 | TAS local | TAS local | Rotation |  |  | EWI Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI QC Civil Inspector 2 x2 | TAS local | TAS local | Rotation |  |  | EWI Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI QC Civil Inspector 3 x2 | TAS local | TAS local | Rotation |  |  | EWI Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Project Control Lead x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | Package Manager [NAME] | PCM | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | FID | 2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | EWI | EWI Interface Engineer (TBC) | Staff [NAME] | NA | Residential |  |  | Package Manager [NAME] | Interfaces | TBN | TBN |  | NA | NA |  | NA | Site | Site |  | FID | -2 |  |  |  |  |  |  |  | EW - Cstr | 12 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
1 | NWP | NWP Project Engineer | Staff TTE | NA | Residential |  |  | Package Manager [NAME] | Project | INHAT | Romain |  | NA | NA |  | France | ME base | ME + Site |  | FID | -9 |  | FID |  |  | NWP - Cstr |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Construction Manager | Staff [NAME] | NA | Rotation |  |  | Package Manager [NAME] | Project | AIGUILLON | Mikael |  | NA | NA |  | France | ME + Site | Site |  | FID | -9 |  | FID | 0 |  | NWP - Cstr | 0 |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Quality Lead | Staff [NAME] | NA | Residential |  |  | Package Manager [NAME] | Quality | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME base |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Engineering Manager | Staff [NAME] | NA | Residential |  |  | Package Manager [NAME] | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME base |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 | NWP | NWP Process Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME base |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | NWP - Cstr | 6 |  | To be discussed w/Engineering on length of requirement during EPC phase |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | NWP | NWP Pipeline Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Welding & NDE Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 1 |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Electrical Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Instrument Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Lead Mechanical Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  | Lead should be able to cover also the minimal Static & rotating scope |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Piping Engineer | Staff [NAME] | NA | Residential |  |  | NWP Lead Mechanical Engineer | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Technical Safety Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | NA |  | FID | 0 |  | NA |  |  | NA |  |  | NWP - Cstr | 6 |  |  |  |  |  |  |  |  |  | 2026-06-30 00:00:00
 | NWP | NWP Civil & Structural Engineer | Staff [NAME] | NA | Residential |  |  | NWP Engineering Manager | Engineering | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 0 |  | Combine EWI scope as well? |  |  |  |  |  |  |  | 2027-12-31 00:00:00
 | NWP | NWP Field Engineer x2 | TAS | TAS | Rotation |  |  | NWP Construction Manager | Engineering | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Construction Superintendent x2 | TAS | TAS | Rotation |  |  | NWP Construction Manager | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Civil Supervisor 1 x2 | TAS local | TAS local | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Civil Supervisor 2 x2 | TAS local | TAS local | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Civil Supervisor 3 x2 | TAS local | TAS local | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Pipeline Supervisor 1 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Pipeline Supervisor 2 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Pipeline Supervisor 3 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Piping Supervisor 1 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Piping Supervisor 2 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Piping Supervisor 3 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP E&I Supervisor 1 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP E&I Supervisor 2 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Coating Supervisor 1 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Coating Supervisor 2 x2 | TAS | TAS | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP HSE Lead x2 | Staff [NAME] | Staff [NAME] | Rotation |  |  | Out of CPF HSE Lead x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP HSE Superintendent x2 | TAS | TAS | Rotation |  |  | NWP HSE Lead x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP HSE Supervisor 1 x2 | TAS local | TAS local | Rotation |  |  | NWP HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP HSE Supervisor 2 x2 | TAS local | TAS local | Rotation |  |  | NWP HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP HSE Supervisor 3 x2 | TAS local | TAS local | Rotation |  |  | NWP HSE Superintendent x2 | HSE | TBN | TBN |  | TBN | TBN |  | NA | Site | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Quality Superintendent x2 | TAS | TAS | Rotation |  |  | NWP Construction Manager | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP QC Welding NDE & Coating Inspector x2 | TAS | TAS | Rotation |  |  | NWP Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP QC Civil Inspector x2 | TAS local | TAS local | Rotation |  |  | NWP Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | NWP - Cstr | -1 |  | NA |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Project Control Lead | Staff [NAME] | NA | Residential |  |  | Package Manager [NAME] | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP QC E&I Inspector 1/2 | TAS local | TAS local | Rotation |  |  | NWP Quality Superintendent x2 | Quality | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | NWP - Cstr | 6 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Site Project Support Lead 1/2 | TAS local | TAS local | Rotation |  |  | NWP Construction Manager | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | 0 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Site Planning & Reporting Engineer 1/2 | TAS local | TAS local | Rotation |  |  | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | 0 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Site Quantity Surveyor 1/2 | TAS local | TAS local | Rotation |  |  | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | 0 |  |  |  |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Planning Engineer | Staff [NAME] | NA | Residential |  |  | NWP Project Control Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Contract Engineer | Staff [NAME] | NA | Residential |  |  | NWP Project Control Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME base |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Cost Controller | Staff [NAME] | NA | Residential |  |  | NWP Project Control Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | [NAME] | Staff [NAME] | NA | Residential |  |  | NWP Project Control Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME + Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Site Document Controller x2 | TAS local | TAS local | Rotation |  |  | EWI+NWP Site Project Support Lead 1/2 | PCM | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | 0 |  | NA | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP HR Coordinator | Staff [NAME] | NA | Residential |  |  | NWP Project Control Lead | PCM | TBN | TBN |  | NA | NA |  | NA | EPC- NWP Offices | ME base |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Permitting Engineer x2 | TAS local | TAS local | Rotation |  |  | Package Manager [NAME] | Project | TBN | TBN |  | TBN | TBN |  | NA | EPC- NWP Offices | Site |  | FID | 0 |  | NWP - Cstr | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | EWI+NWP Site Camp Coordinator x2 | TAS local | TAS local | Rotation |  |  | EWI+NWP Site Project Support Lead 1/2 | Project | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | -2 |  | NA | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
 | NWP | NWP Site CPLO x2 | TAS local | TAS local | Rotation |  |  | NWP Construction Superintendent x2 | Project | TBN | TBN |  | TBN | TBN |  | NA | NA | Site |  | EW - Cstr | 0 |  | NA | 0 |  |  |  |  | RFSU | 9 |  |  |  |  |  |  |  |  |  | 2028-09-30 00:00:00
17 | PMT | Quality manager | Staff TTE | NA | Residential |  |  | Project director | Quality | PINON | Yoann |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | FID | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
18 | PMT | Quality Engineer | Staff [NAME] | NA | Residential |  |  | Quality manager | Quality | TBA | TBA |  | NA | NA |  | France | TBD | ME base |  | FID | -3 |  | FID | 2 |  | FID | 0 |  | RFSU | -6 |  | Scope: primary: surveillance coordination for all NWP, CPF; support for KOM, PIM, inspection as required; qualification audit |  |  |  |  |  |  |  | 2027-07-31 00:00:00
19 | PMT | Project Control Manager | Staff TTE | NA | Residential |  |  | Project director | PCM | CORBE | Vincent |  | NA | NA |  | France | TBD | ME base | Expat | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
20 | PMT | Cost Control Manager | Staff TTE | NA | Residential |  |  | Project Control Manager | PCM | DEMOULIN | Didier |  | NA | NA |  | NA | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
21 | PMT | [NAME] Cost Controller | TAS | NA | Residential |  |  | Cost Control Manager | PCM | TBN | TBN |  | NA | NA |  | NA | TBD | ME base |  | FID |  |  |  |  |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
22 | PMT | Planning Manager | TAS | NA | Residential | ² |  | Project Control Manager | PCM | SMILOVIC | [NAME] |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
23 | PMT | Risk Manager | TAS | NA | Residential |  |  | Project Control Manager | PCM | TBN | TBN |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
24 | PMT | HR manager | Staff TTE | NA | Residential |  |  | Project Control Manager | PCM | DONG | Thanh |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
25 | PMT | HR Data Officer | TAS | NA | Residential |  |  | HR manager | PCM | TBN | TBN |  | NA | NA |  | NA | TBD | ME base |  | FID |  |  |  |  |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
26 | PMT | HR Coordinator | TAS | NA | Residential |  |  | HR manager | PCM | TBN | TBN |  | NA | NA |  | NA | TBD | ME base |  | FID |  |  |  |  |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
27 | PMT | Contract and procurement manager | Staff TTE | NA | Residential |  |  | Project Control Manager | PCM | VOLODORSKAYA | Ekaterina |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
28 | PMT | Reporting Manager | TAS | NA | Residential |  |  | Project Control Manager | PCM | ARROSERES | Nathalie |  | NA | NA |  | France | TBD | ME base |  | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
29 | PMT | Interfaces Manager | Staff TTE | NA | Residential |  |  | Project director | Interfaces | BOYER | [NAME] |  | NA | NA |  | France | TBD | ME base | Expat | FID | -15 |  | FID | 2 |  | CPF - Cstr | 0 |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
30 | PMT | NWP Interfaces Eng | Staff TTE | NA | Residential |  |  | Interfaces Manager | Interfaces | LE PRIOL | Marine |  | NA | NA |  | France | TBD | ME base |  | FID | -10 |  | FID |  |  | NWP - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
31 | PMT | CPF Interfaces Eng | Staff TTE | NA | Residential |  |  | Interfaces Manager | Interfaces | EL YAGOUBI | [NAME] |  | NA | NA |  | France | TBD | ME base |  | FID | -8 |  | FID |  |  | CPF - Cstr | 0 |  | RFSU | 0 |  |  |  |  |  |  |  |  |  | 2027-12-31 00:00:00
32 | PMT | External Interfaces Eng.  ( TEEPRH facilitator) | Staff [NAME] | NA | Residential |  |  | Interfaces Manager | Interfaces | TBN | TBN |  | NA | NA |  | NA | TBD | Site |  | FID | 0 |  | FID |  |  |  |  |  | RFSU | 3 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
1 | DRL | Drilling Manager | Staff TTE | NA | Residential |  |  | Project Director | Drilling | BERTO | [NAME] |  | NA | NA |  | France | ME base | ME base |  | FID | -15 |  | FID | 0 |  | NA |  |  | FID | 36 |  |  |  |  |  |  |  |  |  | 2028-03-31 00:00:00
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | 2024-01-31 00:00:00 | 2024-02-28 00:00:00 | 2024-03-31 00:00:00 | 2024-04-30 00:00:00 | 2024-05-31 00:00:00 | 2024-06-30 00:00:00 | 2024-07-31 00:00:00 | 2024-08-31 00:00:00 | 2024-09-30 00:00:00 | 2024-10-31 00:00:00 | 2024-11-30 00:00:00 | 2024-12-31 00:00:00 | 2025-01-31 00:00:00 | 2025-02-28 00:00:00 | 2025-03-31 00:00:00 | 2025-04-30 00:00:00 | 2025-05-31 00:00:00 | 2025-06-30 00:00:00 | 2025-07-31 00:00:00 | 2025-08-31 00:00:00 | 2025-09-30 00:00:00 | 2025-10-31 00:00:00 | 2025-11-30 00:00:00 | 2025-12-31 00:00:00 | 2026-01-31 00:00:00 | 2026-02-28 00:00:00 | 2026-03-31 00:00:00 | 2026-04-30 00:00:00 | 2026-05-31 00:00:00 | 2026-06-30 00:00:00 | 2026-07-31 00:00:00 | 2026-08-31 00:00:00 | 2026-09-30 00:00:00 | 2026-10-31 00:00:00 | 2026-11-30 00:00:00 | 2026-12-31 00:00:00 | 2027-01-31 00:00:00 | 2027-02-28 00:00:00 | 2027-03-31 00:00:00 | 2027-04-30 00:00:00 | 2027-05-31 00:00:00 | 2027-06-30 00:00:00 | 2027-07-31 00:00:00 | 2027-08-31 00:00:00 | 2027-09-30 00:00:00 | 2027-10-31 00:00:00 | 2027-11-30 00:00:00 | 2027-12-31 00:00:00 | 2028-01-31 00:00:00 | 2028-02-28 00:00:00 | 2028-03-31 00:00:00 | 2028-04-30 00:00:00 | 2028-05-31 00:00:00 | 2028-06-30 00:00:00 | 2028-07-31 00:00:00 | 2028-08-31 00:00:00
 |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  |  | Q1 2025 |  |  | Q2 2025 |  |  | Q3 2025 |  |  | Q4 2025 |  |  | Q1 2026 |  |  | Q2 2026 |  |  | Q3 2026 |  |  | Q4 2026 |  |  | Q1 2027 |  |  | Q2 2027 |  |  | Q3 2027 |  |  | Q4 2027 |  |  | Q1 2028 |  |  | Q2 2028 |  |  | Q3 2028