Spreadsheet: kevin_presto__19781__UPDATE 13 062901
Sheet: Sheet1

NORTHEAST
PJM
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
TM Power Ventures, L.L.C. | Commonwealth [NAME]. | 280 |  |  | full capacity postponed from 6/8 - no date set |  | CT | NG |  | VA | PJM
 | NEW |  | 1 | 40 |  | commercially operational-not running
Peaking units |  |  | 2 | 40 |  | commercially operational-not running
 |  |  | 3 | 40 |  | commercially operational-not running
 |  |  | 4 | 40 |  | testing on  6/6
 |  |  | 5 | 40 |  | testing on  6/6
 |  |  | 6 | 40 |  | testing on  6/6
 |  |  | 7 | 40 |  | testing on  6/6
[NAME] | Wilmington    NEW | 330 |  |  |  |  | CT | NG | [NAME] | DE | PJM
 | (Hays Road Plant) |  | 1 | 110 | full capacity on 6/18 | testing on 6/8 |  |  | New Castle Cty
 |  |  | 2 | 110 | 2001-08-01 00:00:00 | testing 6/18-6/22
 |  |  | 3 | 110 | 2001-09-01 00:00:00
AES Corp | Ironwood Project | 700 |  |  | full capacity 7/25 |  | CC | NG | Lebanon | PA | PJM
 |  |  | combust 1 | 285 |  | First-fired 6/19
 |  |  | combust 2 | 285 |  | First-fire 6/25-6/26
 |  |  | steam 3 | 135
FPL Group | Marcus Hook Refinery | 725 |  |  | full capacity 4'Q 2003 |  |  |  | [NAME] | PA | PJM
Peco Energy/ | [NAME] | 104 |  |  |  |  | HY |  | Lancaster | PA | PJM
NRG Energy | Dover | 720 |  |  |  |  |  | NG | Dover | DE | PJM
Liberty Generation Company | Linden Liberty | 1100 |  |  |  |  | CC | NG | Linden | NJ | PJM
NEPOOL
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
PG&E | Milenium Power | 360 |  |  | full capacity 4/12 |  | CC | NG | Charlton | MA | NEPOOL
Calpine | Westbrook Power Plant | 540 |  |  | full capacity 5/1 |  | CC | NG | Westbrook | ME | NEPOOL
 |  |  | combust 1 | 170
 |  |  | combust 2 | 170
 |  |  | steam 3 | 200
American National Power | Blackstone | 580 |  |  | full capacity 7/15 |  | CC | NG | Blackstone | MA | NEPOOL
both units are 1&1 (natural gas + steam) |  |  | 1 |  | commercially operational
 |  |  | 2 |  | 2001-07-15 00:00:00 | testing on 6/29
PPL Global, Inc. | Wallingford     NEW | 250 |  |  | full capacity 8/1 (plant still under construction) |  | CT | NG | Wallingford | CT | NEPOOL
 |  |  | 1 | 50 |  | first-fire testing 6/12
 |  |  | 2 | 50
 |  |  | 3 | 50
 |  |  | 4 | 50
 |  |  | 5 | 50
Lake Road Generating Co., L.P. | Lake Road | 690 |  |  | 2001-09-01 00:00:00 | late summer | CC | NG | Killingly | CT | NEPOOL
(PG&E) | NEW |  | 1 | 230
 |  |  | 2 | 230
 |  |  | 3 | 230
El Paso Power Services Co. | Milford [EPPSCO]  NEW | 544 |  |  | full capacity 10/1 |  | CC | NG | Milford | CT | NEPOOL
American National Power, Inc. | [NAME]  NEW | 580 |  |  | late 2001 (plant still under construction) |  | CC | NG | [NAME] | MA | NEPOOL
Constelation | Nickel Hill Energy | 750 |  |  | full capacity 2003 |  | CT | NG | Dracut | MA | NEPOOL
Brockton Power LLC | Brockton Power Project | 272 |  |  | full capacity 1'Q 2003 |  | CC | NG | Brockton | MA | NEPOOL
Sithe Energies | Medway | 540 |  |  |  |  | CT | NG | [NAME] | MA | NEPOOL
Southern Energy | Canal 2 | 665 |  |  |  |  | CC | NG | Sandwich | MA | NEPOOL
Southern Energy | Kendall | 200 |  |  |  |  | CC | NG | Cambridge | MA | NEPOOL
NYPP
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
NYPA | NYC - in city turbines | 484 |  |  | early June |  | CT | NG | New York City | NY | NYPP
Peaking units |  |  | 1 | 44 | 6/5
 |  |  | 2 | 44 | 6/6
 |  |  | 3 | 44 | (other units will come online 1/day starting 6/7)
 |  |  | 4 | 44
 |  |  | 5 | 44
 |  |  | 6 | 44
 |  |  | 7 | 44
 |  |  | 8 | 44
 |  |  | 9 | 44
 |  |  | 10 | 44
 |  |  | 11 | 44
MIDWEST
ECAR
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Dayton Power & Light | [NAME] | 430 |  |  |  |  | GT | NG | Darby Township | OH | ECAR
 | NEW |  | 1 | 80 | 5/11 |  |  |  | ([NAME])
 |  |  | 2 | 80 | 5/11
 |  |  | 3 | 80 | 5/23
 |  |  | 4 | 80 | 5/23
 |  |  | 5 | 80 | summer 2002
 |  |  | 6 | 80 | summer 2002
Southern Energy | Zeeland       NEW | 300 |  |  | full capacity 6/1 |  | CC | NG | Zeeland | MI | ECAR
 |  |  | 1 | 150
 |  |  | 2 | 150
Orion Energy | Ceredo | 500 |  |  | full capacity 6/18 |  | CT | NG | Ceredo | WV | ECAR
peaker
Constellation Power | Big Sandy Peaker Plant LLC | 300 |  |  | full capacity 7/1 |  | CT | NG | Wayne County | WV | ECAR
 |  |  | 1 | 50 |  | tested as of 6/13
 |  |  | 2 | 50 |  | testing on 6/20-6/22
 |  |  | 3 | 50 |  | (remaining units staggered at 1-1.5
 |  |  | 4 | 50 |  | week intervals after unit 2)
 |  |  | 5 | 50
 |  |  | 6 | 50
Dearborn Ind. Gen./CMS Energy | [NAME] (dearborn Indust.) | 550 |  |  | full capacity 7/1 | tested on 5/25 | CT | NG | Detroit | MI | ECAR
 | NEW |  | combust 1 |  |  | (power supplied Ford Motor Co.s
follow-up indicated that behind 7/1 schedule |  |  | combust 2 |  |  | rouge plant)
 |  |  | steam 3
 |  |  | steam 4
Dynegy | Riverside Generation     NEW | 570 |  |  | full capacity 7/15 |  | CT | NG | [NAME] | KY | ECAR
generate 6/11 pm for 1st time |  |  | 1 | 190 |  | testing on 6/11
 |  |  | 2 | 190 |  | testing on 6/11
 |  |  | 3 | 190 |  | testing on 6/11
Primary Energy (NISource) | Amoco Whiting Cogen (Whiting) | 545 |  |  | full capacity 9/1 | end June | CG | NG | Whiting | IN | ECAR
 | NEW
Entergy | Jackson Generating Co.  NEW | 640 |  |  | full capacity 6/1/2002 |  | CT | NG | Bloomfield Township | OH | ECAR
PSEG | [NAME] | 180 |  |  | full capacity 6/1/2002 |  | CT | NG | Morristown | IN | ECAR
Dayton Power & Light | [NAME] | 200 |  |  | on hold - zoning problems |  | CT | NG | Lancaster | OH | ECAR
 | (Fairfield [NAME]) |  |  |  |  |  |  |  | [NAME]
 | NEW
FirstEnergy | West Lorain     EXISTING | 425 |  |  |  |  | CT | NG | [NAME] | OH | ECAR
Constellation Power | Bristol | 250 |  |  |  |  | CT | NG | Bristol | VA | ECAR
Dynegy | Riverside Generating | 333 |  |  |  |  | CT1 | NG | [NAME], [NAME] | KY | ECAR
MAIN
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
SkyGen (Polsky) / Alliant | Rockgen Energy Center   NEW | 520 |  |  | online early May | completed test May | CT | NG | Christiana | WI | MAIN
Empire District Co/WRI | Stateline  (MO) Power | 500 |  |  |  |  | CT | NG | Jasper County | MO | MAIN
 |  |  |  |  | full capacity 6/1
 | EXISTING UNITS |  | 1 | 100 |  | currently online
 |  |  | 2 | 150 |  | currently online
 | NEW UNITS |  | 3 | 150 |  | currently online
 |  |  | 4 | 200 |  | 10-hr test (first-fire) 5/24 evening
Constellation | University Park | 300 |  |  | full capacity 6/1 |  | CT | NG | University Park | IL | MAIN
 |  |  | 1 | 50
 |  |  | 2 | 50
 |  |  | 3 | 50
 |  |  | 4 | 50
 |  |  | 5 | 50
 |  |  | 6 | 50
Mid-American/CalEnergy | Cordova      NEW | 550 |  |  | full capacity 6/18-6/19 | tested on 5/24 | CC | NG | Cordova | IL | MAIN
combined cycle plant |  |  |  |  | (due to stability problems-shut down)
plant uses 8 MW/day
 |  |  | combust 1 | 180
 |  |  | combust 2 | 180
 |  |  | steam 3 | 190
Ameren CIPS | Grand Tower      EXISTING | 366 |  |  | postponed from 6/1-early August |  | CT | NG | Grand Tower | IL | MAIN
peaking plant |  |  | 1 | 183 |  | testing 5/31
 |  |  | 2 | 183 |  | tested as of 5/22
Power Energy Partners LLC | Crete, Will County    NEW | 320 |  |  | full capacity 05/2002 |  | CT | NG | Crete, Will County | IL | MAIN
peaking units |  |  | 1 | 80
JV DTE and Entergy |  |  | 2 | 80
 |  |  | 3 | 80
 |  |  | 4 | 80
Peoples Energy | Calumet Power | 272 |  |  | full capacity 6/2002 |  | CT | NG | Chicago | IL | MAIN
 |  |  | 1 | 34
 |  |  | 2 | 34
 |  |  | 3 | 34
 |  |  | 4 | 34
 |  |  | 5 | 34
 |  |  | 6 | 34
 |  |  | 7 | 34
 |  |  | 8 | 34
Dominion/Peoples Energy | Elwood | 600 |  |  | commercially operational |  | CT | NG | Elwood | IL | MAIN
 |  |  | 1 | 150
 |  |  | 2 | 150
 |  |  | 3 | 150
 |  |  | 4 | 150
Indeck Energy | Bourbonnais | 700 |  |  |  |  |  | NG | Bourbonnais | IL | MAIN
Duke Energy | [NAME] | 640 |  |  |  |  |  | NG | [NAME] | IL | MAIN
Duke Energy | Audrain County | 640 |  |  |  |  |  | NG | Audrain County | MO | MAIN
Entergy | Clay County | 600 |  |  |  |  | CT | NG | Clay County | IL | MAIN
MAPP
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Great River Energy | [NAME] Junction | 510 |  |  | full capacity 7/2-7/3 |  | CT | NG | Trimont | MN | MAPP
(NRG/Tenaska) |  |  | 1 | 85 | 2001-06-25 00:00:00 | encountered problems-testing on 6/19
(power being sold to |  |  | 2 | 85 | commercially operational
Minnesota Power) |  |  | 3 | 85 | commercially operational
(each unit takes 20 mins |  |  | 4 | 85 | 7/2-7/3 | testing as of 6/20
to reach full output) |  |  | 5 | 85 | commercially operational
 |  |  | 6 | 85 | commercially operational as of 6/18
Great River Energy | Pleasant [NAME] phase 2 | 430 |  |  |  |  | CT | NG | Elk River | MN | MAPP
Units are dual fueled | (Great River Energy)    NEW |  | 1 | 150 |  | Online / Commercial
(gas & oil) peaker units |  |  | 2 | 150 |  | Online / Commercial
 | Phase 2 |  | 3 | 130 | 2002-05-01 00:00:00
SOUTHEAST
TVA
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
TVA | Haywood   NEW | 680 |  |  | full capacity 6/15 | testing 5/14-6-11 | CT | NG | Haywood | TN | TVA
 |  |  | 1
 |  |  | 2
 |  |  | 3
 |  |  | 4
 |  |  | 5
 |  |  | 6
 |  |  | 7
 |  |  | 8
SOCO
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Mississippi Power | Daniel / Escatawpa | 1064 |  |  |  |  | CC | NG | Jackson County | MS | SOCO
extra base load capacity |  |  | 1 | 532 | in service
 |  |  | 2 | 532 | in service 5/1
Alabama Power | [NAME] | 532 |  |  | full capacity March |  | CC | NG | Bucks | AL | SOCO
LG&E Energy | Monroe County Merchant | 450 |  |  | full capacity 6/1 |  | CT | NG | Monroe | GA | SOCO
peaking plant | NEW |  | Combust 1 | 150 |  | commercial ready
 |  |  | Combust 2 | 150 |  | first fire as of 5/25
 |  |  | Combust 3 | 150 |  | performance tested 5/30
Carolina Power & Light | MEAG/Merchant | 155 |  |  |  |  | CT | NG | Monroe | GA | SOCO
 |  |  | 1 | 155 | full capacity 6/1 | tested on 5/15
Tenaska | Tenaska [NAME] | 936 |  |  | Units 1 & 2 full capacity as of 6/6 (310 MW) |  | CT | NG | Heard County | GA | SOCO
simple cycle plant | NEW |  | 1 | 156 | 2001-06-06 00:00:00 | tested
 |  |  | 2 | 156 | Fall 2001 | Major Problems
 |  |  | 3 | 156 | 6/6 | 5/24-5/29
 |  |  | 4 | 156 | Spring 2002 | Spring 2002
 |  |  | 5 | 156 |  | Spring 2002
 |  |  | 6 | 156 |  | Spring 2002
Calpine | Hog Bayou Energy Center | 240 |  |  | full capacity 6/10 |  | CC | NG | Mobile | AL | SOCO
Dynegy | Heard County Merchant    NEW | 500 |  |  | commercially operational |  | CT | NG | Commerce | GA | SOCO
 |  |  | 1 | 167 |  | testing as of 6/6
 |  |  | 2 | 167 |  | testing as of 6/6
 |  |  | 3 | 166 |  | testing as of 6/6
[NAME] | Utility Peaker | 200 |  |  |  |  | CT | NG | Savannah | GA | SOCO
VACAR
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Carolina Power & Light | [NAME] (Hamlet) NEW | 620 |  |  | full capacity 5/29 | first fire 5/24 | CT | NG | [NAME] | NC | VACAR
Carolina Power & Light | [NAME]NEW | 480 |  |  | full capacity 5/29 |  | CT | NG | [NAME] | NC | VACAR
 |  |  | 1 | 160 |  | tested May
 |  |  | 2 | 160 |  | tested May
 |  |  | 3 | 160 |  | tested May
Dominion Generation | Caroline County (VA Electric) | 320 |  |  | commercially operational-not running 6/1 |  | CT | NG | Caroline County | VA | VACAR
 | NEW |  | 1 | 160 | 2001-06-01 00:00:00 | commercially operational
 |  |  | 2 | 160 | 2001-06-01 00:00:00 | final testing 5/31
FPL Energy | Doswell     EXISTING | 171 |  |  | full capacity as of 6/6 |  | CT | NG | [NAME] | VA | VACAR
Constellation Power | Bristol  ([NAME])   NEW | 250 |  |  | full capacity 6/15 |  | CT | NG | Bristol | VA | VACAR
 |  |  | 1 | 50 | commercially operational | testing on 5/31 (emissions)
 |  |  | 2 | 50 | commercially operational | testing on 5/31 (emissions)
 |  |  | 3 | 50 | commercially operational | testing on 5/31 (emissions)
 |  |  | 4 | 50 | commercially operational | testing on 5/31 (emissions)
 |  |  | 5 | 50 | commercially operational as of 6/18 | testing as of 6/11(emissions)
SPP
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Associated Elec Coop | St Francis #2 | 250 |  |  |  |  | CC | NG | [NAME] | MO | SPP
 |  |  | 1 | 250 | 8/1/1999
 |  |  | 2 | 250 | 2001-04-01 00:00:00
Dynegy | Calcasieu Generation Project | 320 |  |  | full capacity 5/1 |  | CT | NG | Lake Charles | LA | SPP
 | NEW |  | 1 | 160
 |  |  | 2 | 160
Arkansas Electric Coop | Fulton      NEW | 153 |  |  |  |  | CT | NG | Fulton | AR | SPP
 |  |  | 1 | 153 | full capacity 5/27 | tested as of May
simple cycle turbine-capable of generating at full capacity in 30 mins
ONEOK | ONEOK - Logan County Peakers | 300 |  |  | full capacity 6/1 |  | CT | NG | West Edmond | OK | SPP
 | NEW |  | 1 | 75 | commercially operational | tested as of May
 |  |  | 2 | 75 | commercially operational | tested as of May
 |  |  | 3 | 75 | commercially operational | tested as of May
 |  |  | 4 | 75 | 6/1 | performance testing 5/31
Duke Energy | Attala | 500 |  |  | full capacity 6/19 | testing as of 6/11 | CC | NG | McAdams | MS | SPP
base load plant
Southern Energy and Cleco | Perryville\Monroe    NEW | 150 |  |  | full capacity 6/22 |  | CC | NG | Perryville | LA | SPP
(Phase I) |  |  | combust1 | 150 |  | first fire - has problem
Entergy | Warren Power Project   NEW | 300 |  |  | full capacity 6/29-7/1 | finalized performance testing 6/21 | CT | NG | Vicksburg | MS | SPP
Duke Energy | Newcastle Merchant Ctr | 500 |  |  |  |  | CC | NG | Newcastle | OK | SPP
Duke Energy | McClain Energy Facility | 500 |  |  |  |  | CC | NG | Newcastle | OK | SPP
Empire / WestRes JV | State Line | 350 |  |  |  |  | CC | NG | [NAME] | MO | SPP
FRCC
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Gainesville Regional Utility | Kelly Repowering Unit 8 | 110 |  |  | full capacity 5/3
 | ([NAME])
Jacksonville Electric Auth | [NAME] | 360 |  |  |  |  | CT | NG | Baldwin | FL | FRCC
 | NEW |  | 1 |  | 2001-06-05 00:00:00 | commercial ready-not running
simple cycle GE peaking units |  |  | 2 |  | 2001-06-05 00:00:00 | commercial ready-not running
 |  |  | 3 |  | 2001-12-01 00:00:00 | construction 50% completed
Florida Power & Light | Martin County Expansion | 340 |  | simple | full capacity 6/15 |  | CT | NG | Martin County | FL | FRCC
 | Martin (FLPL) |  | 1 | 170 |  | testing as of 6/6
 | EXISTING |  | 2 | 170 |  | testing as of 6/6
FMPA (KUA, et [NAME].) | Cane Island 3   EXISTING | 250 |  |  | full capacity 8/1 |  | CC | NG | Kissimmee | FL | FRCC
 |  |  | combust 1 | 160 |  | first-fire testing  5/18
 |  |  | steam 2 | 90 |  | first fire 2 weeks from 5/30
SkyGen (Polsky) | Santa Rosa      NEW | 240 |  |  | full capacity 9/1/2002 |  | CC | NG | Pace | FL | FRCC
http://www.gru.com/
ENT
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Duke Energy | Hinds County Peaker    NEW | 500 |  |  | full capacity 6/12 |  | CC | NG | Jackson County | MS | ENT
base load plant |  |  | Combust 1 | 150 |  | tested on 5/25
 |  |  | Combust 2 | 150 |  | tested on 5/25
 |  |  | Steam 3 | 200 |  | testing 5/27 - 6/1
ERCOT
Company | Plant | Total MW | Unit # | MW/Unit | Start Date | Test Date | Unit | Fuel | City | State | NERC
Texas Ind Energy/Panda | [NAME] | 1000 |  |  |  |  | CC | NG | Odessa | TX | ERCOT
peaking units | NEW |  | 1 | 150 | 2001-05-31 00:00:00 | tested
 | (This is a 4 & 2 plant |  | 2 | 150 | 2001-05-31 00:00:00 | tested
 | Units 1-4 combustion |  | 3 | 150 | 2001-06-24 00:00:00 | tested
http://www.gru.com/ | Units 5-6 steam |  | 4 | 150 | 2001-06-24 00:00:00 | tested
 |  |  | 5 | 200 | 2001-05-31 00:00:00 | tested on 5/22
 |  |  | 6 | 200 | 2001-06-24 00:00:00 | tested on 5/22
Calpine/LCRA j/v | Lost Pines I       NEW | 545 |  |  | full capacity 6/1 | tested on 5/20 | CC | NG | Bastrop County | TX | ERCOT
Southern Company Services, Inc. | Bosque 3 & 4  (SEI Texas)   NEW | 250 |  |  | full capacity 6/13 |  | CT | NG | Bosque County | TX | ERCOT
Austin Energy/Enron | Sand Hill Energy (Austin Energy) | 180 |  |  | commercially operational |  | CT | NG | [NAME] | TX | ERCOT
 | NEW |  | 1 | 45
 |  |  | 2 | 45
 |  |  | 3 | 45
 |  |  | 4 | 45
Tenaska | Gateway / Rusk County | 845 |  |  | full capacity 6/21-6/22 |  | CC | NG | Henderson | TX | ERCOT
 | NEW |  | 1 | 353 |  | late May
 |  |  | 2 | 164 |  | tested on 5/22
 |  |  | 3 | 164 |  | tested on 5/22
 |  |  | 4 | 164 |  | tested on 5/22
ANP | Hays Energy | 1100 |  |  |  |  | CC | NG | [NAME] | TX | ERCOT
(International Power) | NEW |  | 1 | 275 | 6/21-6/22 | tested on 5/22
combined cycle facility |  |  | 2 | 275 | 7/2-7/3 | tested on 5/22
 |  |  | 3 | 275 | Oct. | testing on 6/5
 |  |  | 4 | 275 | Oct. | testing on 6/5
Calpine | Magic Valley | 730 |  |  | full capacity mid-July |  | CC | NG | Edinburg | TX | ERCOT
 | NEW |  | combust 1 | 230 | 2001-06-14 00:00:00 | tested as of 6/8
 |  |  | combust 2 | 230 | mid-July | tested as of 6/8
 |  |  | combust 3 | 270 | mid-July
Reliant Energy | Channelview | 780 |  |  |  |  | CT | NG | [NAME] | TX | ERCOT
 |  |  | combust 1 | 172 | (PHASE I)   8/1 | tested as of 6/18
 |  |  | steam 2 |  |  | testing on 6/18
 |  |  |  | 608 | (PHASE II)   7/2002