Spreadsheet: 488590d1478723748-counting-of-dates-mini-macro-tracker
Sheet: MINI_MACRO

MARKET | CASCADE_ID | SITE_NUMBER | [NAME] | Request ID | CLLI Status | SITE_CODE | BTS_CLLI | CLLI CODE | CIQ MILESTONE | RFDS TYPE | RFDS DESIGN STATUS | SR_T60_PCAND_APPV_AC | TASK_325_PERMITS_APPROVED_AC | TASK_398_AZP_COMPLETE_AC | [NAME] | TASK_619_2500MHZ_OA_COM_SVC_AC | TASK_627_4G_800_ON_AIR_AC
Columbus | CB90XS040 | CB90XS040A | 145 | 4434 | New Request |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-10-19 00:00:00 |  | 2017-03-30 00:00:00
Columbus | CB90XS041 | CB90XS041B | 145 | 4435 | New Request |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-10-19 00:00:00 |  | 2017-03-30 00:00:00
Columbus | CB90XS052 | CB90XS052B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS053 | CB90XS053A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS065 | CB90XS065E |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS062 | CB90XS062B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS066 | CB90XS066B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS037 | CB90XS037A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS077 | CB90XS077A |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS074 | CB90XS074A |  |  |  |  |  |  |  |  | Plan | 2015-11-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS080 | CB90XS080A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS056 | CB90XS056A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS083 | CB90XS083C |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS085 | CB90XS085B |  |  |  |  |  |  |  |  | Plan | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS091 | CB90XS091A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS090 | CB90XS090A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS084 | CB90XS084B |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS093 | CB90XS093A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS089 | CB90XS089A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS094 | CB90XS094A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS131 | CB90XS131A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS139 | CB90XS139A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS142 | CB90XS142A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS148 | CB90XS148A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS164 | CB90XS164A |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS169 | CB90XS169A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS171 | CB90XS171A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS178 | CB90XS178C |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS179 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS098 | CB90XS098A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS184 | CB90XS184E |  |  |  |  |  |  |  |  | Plan | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS106 | CB90XS106A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS227 | CB90XS227A |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS225 | CB90XS225A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS194 | CB90XS194E |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS124 | CB90XS124A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS237 | CB90XS237B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS240 | CB90XS240D |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS241 | CB90XS241A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS238 | CB90XS238G |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS229 | CB90XS229A |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS245 | CB90XS245B |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS259 | CB90XS259A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS244 | CB90XS244B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2016-09-16 00:00:00 |  | 2017-03-30 00:00:00
Columbus | CB90XS282 | CB90XS282B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS256 | CB90XS256A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS284 | CB90XS284A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS248 | CB90XS248A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS283 | CB90XS283B | 145 | 4440 | New Request |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-09-29 00:00:00 |  | 2017-04-03 00:00:00
Columbus | CB90XS290 | CB90XS290B |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS299 | CB90XS299A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS285 | CB90XS285A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS323 | CB90XS323A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS324 | CB90XS324A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS315 | CB90XS315C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS347 | CB90XS347A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS352 | CB90XS352B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS383 | CB90XS383B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS329 | CB90XS329B |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS367 | CB90XS367A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS391 | CB90XS391A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS392 | CB90XS392A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS353 | CB90XS353B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS404 | CB90XS404A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS427 | CB90XS427A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS430 | CB90XS430A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS435 | CB90XS435A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS437 | CB90XS437B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS440 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS403 | CB90XS403B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS444 | CB90XS444C |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS452 | CB90XS452A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS511 | CB90XS511A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS512 | CB90XS512A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS488 | CB90XS488A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS519 | CB90XS519A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS521 | CB90XS521B |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS516 | CB90XS516B |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS549 | CB90XS549A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS557 | CB90XS557B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS529 | CB90XS529D |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS565 | CB90XS565B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS564 | CB90XS564A |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS558 | CB90XS558B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS613 | CB90XS613A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | [NAME] | CB90XS592B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS586 | CB90XS586B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS620 | CB90XS620D |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS560 | CB90XS560A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | [NAME] | CB90XS638B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS614 | CB90XS614B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS660 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS626 | CB90XS626A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS388 | CB90XS388A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS670 | CB90XS670A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS680 | CB90XS680A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS697 | CB90XS697A |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS685 | CB90XS685C |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS688 | CB90XS688A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS648 | CB90XS648B |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS720 | CB90XS720A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | [NAME] | CB90XS717C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS744 | CB90XS744A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS802 | CB90XS802A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS814 | CB90XS814A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS727 | CB90XS727A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS752 | CB90XS752B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS882 | CB90XS882A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS734 | CB90XS734B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS884 | CB90XS884A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS883 | CB90XS883A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS902 | CB90XS902B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS903 | CB90XS903B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS885 | CB90XS885B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS906 | CB90XS906B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS904 | CB90XS904B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS909 | CB90XS909A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS907 | CB90XS907A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS820 | CB90XS820D |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS901 | CB90XS901B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS910 | CB90XS910A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS911 | CB90XS911A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS912 | CB90XS912C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS915 | CB90XS915B | 145 | 4451 | Returned for Additional Info/Address Validation |  |  |  |  |  | Plan | 2016-05-20 00:00:00 | 2016-10-21 00:00:00 |  | 2017-05-12 00:00:00
Columbus | CB90XS921 | CB90XS921A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS923 | CB90XS923A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS916 | CB90XS916B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | [NAME] | CB90XS930A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS931 | CB90XS931B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS932 | CB90XS932A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS927 | CB90XS927A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS929 | CB90XS929B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS935 | CB90XS935B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS925 | CB90XS925D |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS934 | CB90XS934A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS936 | CB90XS936B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS933 | CB90XS933A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS943 | CB90XS943B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS949 | CB90XS949C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS950 | CB90XS950C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS944 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS952 | CB90XS952A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS954 | CB90XS954A |  |  |  |  |  |  |  |  | Plan | 2016-06-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS955 | CB90XS955A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS942 | CB90XS942B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS951 | CB90XS951A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS956 | CB90XS956B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS945 | CB90XS945B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS958 | CB90XS958A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS957 | CB90XS957A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS960 | CB90XS960A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS003 | CH90XS003A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-06 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS025 | CH90XS025C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-20 00:00:00 | 2016-08-15 00:00:00 |  | 2017-02-27 00:00:00
Chicago | CH90XS036 | CH90XS036E |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-11-17 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS065 | CH90XS065F |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00
Chicago | CH90XS078 | CH90XS078B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS005 | CH90XS005B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-11-17 00:00:00 |  |  | 2025-12-25 00:00:00
Columbus | CB90XS959 | CB90XS959B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS079 | CH90XS079C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 | 2016-01-15 00:00:00 |  | 2017-04-26 00:00:00
Chicago | CH90XS125 | CH90XS125D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-09-12 00:00:00 | 2016-08-15 00:00:00 |  | 2017-03-13 00:00:00
Chicago | CH90XS023 | CH90XS023B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-22 00:00:00 | 2015-11-13 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS127 | CH90XS127B |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XS269 | CH90XS269C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XS310 | CH90XS310A |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XS313 | CH90XS313D |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS120 | CH90XS120B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-08 00:00:00 |  | 2017-04-21 00:00:00
Central Illinois | CH90XS302 | CH90XS302B |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS376 | CH90XS376B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XS300 | CH90XS300C |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS397 | CH90XS397A |  |  |  |  |  |  |  |  | Plan | 2015-08-21 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS094 | CH90XS094A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XS518B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-26 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS561 | CH90XS561F | 44 | 1063 | Completed | [NAME] | CHARILCFQ00 | CHARILCFQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2016-05-06 00:00:00 | 2016-07-18 00:00:00 | 2016-09-27 00:00:00
Chicago | CH90XS046 | CH90XS046A |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS517 | CH90XS517A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XS303 | CH90XS303A |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS654 | CH90XS654F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS657 | CH90XS657F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS669 | CH90XS669F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS674 | CH90XS674G |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS676 | CH90XS676F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS681 | CH90XS681F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS690 | CH90XS690F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS708 | CH90XS708G | 26 | 619 | Completed | CHARILEE | CHARILEEQ00 | CHARILEEQ00 |  | Final RFDS | Complete | 2015-09-25 00:00:00 | 2016-02-29 00:00:00 |  | 2017-02-10 00:00:00
Chicago | CH90XS717 | CH90XS717F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS715 | CH90XS715F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS724 | CH90XS724G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS721 | CH90XS721F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS712 | CH90XS712G | 44 | 1061 | Completed | CHARILCE | CHARILCEQ00 | CHARILCEQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-05-06 00:00:00 | 2016-07-18 00:00:00 | 2016-09-21 00:00:00 | 2016-09-27 00:00:00
Chicago | CH90XS670 | CH90XS670F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS562 | CH90XS562F | 26 | 613 | Completed | CHARILCM | CHARILCMQ00 | CHARILCMQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2016-05-06 00:00:00 | 2016-09-15 00:00:00 | 2016-09-23 00:00:00 | 2016-09-23 00:00:00
Chicago | CH90XS593 | CH90XS593F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS726 | CH90XS726G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS728 | CH90XS728G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XS742F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS751 | CH90XS751G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS756 | CH90XS756F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS770 | CH90XS770F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XS772F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS778 | CH90XS778F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS780 | CH90XS780B |  |  |  |  |  |  |  |  | Plan | 2016-01-22 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS727 | CH90XS727A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS785 | CH90XS785F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS786 | CH90XS786F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS826 | CH90XS826C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-27 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS824 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS764 | CH90XS764B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS862 | CH90XS862E | 26 | 620 | Completed | MLPKILPU | MLPKILPUQ00 | MLPKILPUQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-05-26 00:00:00 |  | 2017-01-05 00:00:00
Chicago | CH90XS596 | CH90XS596F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS872 | CH90XS872F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS873 | CH90XS873F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XS875F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS876 | CH90XS876F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS878 | CH90XS878F |  |  |  |  |  |  |  |  | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS755 | CH90XS755B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS860 | CH90XS860A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS879 | CH90XS879F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS885 | CH90XS885F |  |  |  |  |  |  |  |  | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS882 | CH90XS882F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS881 | CH90XS881F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS892 | CH90XS892F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS863 | CH90XS863B | 26 | 609 | Completed | RVGVILDG | RVGVILDGQ00 | RVGVILDGQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-16 00:00:00 | 2016-02-05 00:00:00 | 2016-08-09 00:00:00 | 2017-01-09 00:00:00
Chicago | CH90XS889 | CH90XS889F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS894 | CH90XS894F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS895 | CH90XS895F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS893 | CH90XS893F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS910 | CH90XS910F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS902 | CH90XS902F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-11-12 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS903 | CH90XS903G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS896 | CH90XS896F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS919 | CH90XS919F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS920 | CH90XS920F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS917 | CH90XS917F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS923 | CH90XS923F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS928 | CH90XS928F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS929 | CH90XS929F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS925 | CH90XS925F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS921 | CH90XS921F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS931 | CH90XS931G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS937 | CH90XS937F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XS927F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS741 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS725 | CH90XS725A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-22 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS947 | CH90XS947F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS948 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS938 | CH90XS938F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS951 | CH90XS951F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-11-12 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS961 | CH90XS961F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS967 | CH90XS967F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS968 | CH90XS968F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-25 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS970 | CH90XS970F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS975 | CH90XS975F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS965 | CH90XS965F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS976 | CH90XS976F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XS944 | CH90XS944F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS993 | CH90XS993G |  |  |  |  |  |  |  |  | Plan | 2016-02-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS983 | CH90XS983F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA01 | CH90XSA01F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA04 | CH90XSA04F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA05 | CH90XSA05F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA13 | CH90XSA13F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS844 | CH90XS844A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-09-22 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XS987 | CH90XS987F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA03 | CH90XSA03F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA38 | CH90XSA38F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA26 | CH90XSA26F |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA45 | CH90XSA45F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA33 | CH90XSA33F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA50 | CH90XSA50F | 44 | 1064 | Completed | CHARILCH | CHARILCHQ00 | CHARILCHQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-23 00:00:00 | 2016-03-11 00:00:00 | 2016-08-12 00:00:00 | 2016-09-26 00:00:00 | 2016-09-28 00:00:00
Chicago | CH90XSA48 | CH90XSA48A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA51 | CH90XSA51A | 26 | 614 | Completed | CHARILDR | CHARILDRQ00 | CHARILDRQ00 |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-02-13 00:00:00
Chicago | CH90XSA25 | CH90XSA25D |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA57 | CH90XSA57I |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-23 00:00:00
Chicago | CH90XSA54 | CH90XSA54G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA59 | CH90XSA59K | 52 | 1241 | Completed | CHARILCR | CHARILCRQ00 | CHARILCRQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2016-08-30 00:00:00 | 2016-09-14 00:00:00 | 2016-09-29 00:00:00 | 2016-10-28 00:00:00
Chicago | [NAME] | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-19 00:00:00 | 2016-08-15 00:00:00 |  | 2017-03-16 00:00:00
Chicago | CH90XSA53 | CH90XSA53A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-22 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA70 | CH90XSA70A | 26 | 602 | Completed | CHARILCY | CHARILCYQ00 | CHARILCYQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-01-20 00:00:00
Chicago | CH90XSA72 | CH90XSA72C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-08 00:00:00 | 2016-07-06 00:00:00 |  | 2017-02-27 00:00:00
Chicago | CH90XSA77 | CH90XSA77E | 145 | 4399 | In progress |  |  |  |  | Final RFDS | Complete | 2016-09-16 00:00:00 | 2016-09-17 00:00:00 |  | 2017-03-08 00:00:00
Chicago | CH90XSA40 | CH90XSA40A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-22 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSA73 | CH90XSA73F | 26 | 610 | Completed | CHARILDS | CHARILDSQ00 | CHARILDSQ00 |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2016-02-29 00:00:00 |  | 2017-01-27 00:00:00
Chicago | CH90XSAA1 | CH90XSAA1A |  |  |  |  |  |  |  |  | Plan | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAA6 | CH90XSAA6F | 52 | 1227 | Completed | CHARILCO | CHARILCOQ00 | CHARILCOQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-25 00:00:00 | 2016-09-02 00:00:00 | 2016-09-14 00:00:00 | 2016-10-03 00:00:00 | 2016-09-30 00:00:00
Milwaukee | CH90XSAA7 | CH90XSAA7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSA80 | CH90XSA80D | 26 | 623 | Completed | CHARILBP | CHARILBPQ00 | CHARILBPQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2016-05-31 00:00:00 |  | 2017-02-24 00:00:00
Chicago | CH90XSA81 | CH90XSA81A | 26 | 621 | Completed | CHARILDD | CHARILDDQ00 | CHARILDDQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-07 00:00:00 | 2016-10-11 00:00:00 | 2016-11-08 00:00:00 | 2016-11-07 00:00:00
Chicago | CH90XSAD3 | CH90XSAD3A | 44 | 1062 | Completed | CLCYILBK | CLCYILBKQ00 | CLCYILBKQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-16 00:00:00 | 2016-05-26 00:00:00 | 2016-08-09 00:00:00 | 2016-09-30 00:00:00 | 2016-10-20 00:00:00
Chicago | CH90XSA60 | CH90XSA60G |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-15 00:00:00 | 2016-07-18 00:00:00 |  | 2017-01-31 00:00:00
Chicago | CH90XSAB8 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAL9 | CH90XSAL9C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-01 00:00:00 | 2016-07-18 00:00:00 |  | 2017-02-06 00:00:00
Chicago | CH90XSAO3 | CH90XSAO3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-10-05 00:00:00 |  | 2017-03-02 00:00:00
Chicago | CH90XSAD5 | CH90XSAD5A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAO6 | CH90XSAO6A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAZ3 | CH90XSAZ3C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAB9 | CH90XSAB9A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSAD7 | CH90XSAD7B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB04 | CH90XSB04A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSAR5 | CH90XSAR5A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB23 | CH90XSB23F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB22 | CH90XSB22B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB26 | CH90XSB26F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB18 | CH90XSB18A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB25 | CH90XSB25F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB37 | CH90XSB37F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB21 | CH90XSB21B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB41 | CH90XSB41F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB43 | CH90XSB43F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB27 | CH90XSB27B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB30 | CH90XSB30A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-02 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB39 | CH90XSB39F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB70 | CH90XSB70F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB71 | CH90XSB71F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB67 | CH90XSB67F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-21 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB60 | CH90XSB60F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB75 | CH90XSB75F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB88 | CH90XSB88E |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB65 | CH90XSB65B |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB94 | CH90XSB94F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB95 | CH90XSB95F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB97 | CH90XSB97F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB98 | CH90XSB98F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSBK2 | CH90XSBK2A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSBK3 | CH90XSBK3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSBK4 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB73 | CH90XSB73F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSB72 | CH90XSB72F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSBU5 | CH90XSBU5C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB93 | CH90XSB93D |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBV4 | CH90XSBV4C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBW7 | CH90XSBW7D | 124 | 4099 | Completed | CHARILEU | CHARILEUQ00 | CHARILEUQ00 |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-09-13 00:00:00 |  | 2016-11-30 00:00:00
Chicago | CH90XSBT5 | CH90XSBT5A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBX8 | CH90XSBX8A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBX7 | CH90XSBX7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBX9 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBY8 | CH90XSBY8C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBZ4 | CH90XSBZ4F |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-15 00:00:00 | 2016-07-18 00:00:00 |  | 2017-02-28 00:00:00
Chicago | CH90XSC03 | CH90XSC03G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSC05F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC07 | CH90XSC07F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB51 | CH90XSB51F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBV6 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSBY7 | CH90XSBY7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSBV7B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC33 | CH90XSC33F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC35 | CH90XSC35F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSB34 | CH90XSB34A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-08-20 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSC20 | CH90XSC20B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSC50 | CH90XSC50F |  |  |  |  |  |  |  |  | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC36 | CH90XSC36F |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC60 | CH90XSC60F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC55 | CH90XSC55A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-02 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | [NAME] | CH90XSC69F |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-02 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSC77 | CH90XSC77F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC72 | CH90XSC72E |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC83 | CH90XSC83F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC99 | CH90XSC99F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC96 | CH90XSC96F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSC19 | CH90XSC19B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-04 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSCB4 | CH90XSCB4C |  |  |  |  |  |  |  |  | Plan | 2016-04-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCI6 | CH90XSCI6B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-19 00:00:00 | 2016-10-12 00:00:00 |  | 2016-11-29 00:00:00
Chicago | CH90XSCB5 | CH90XSCB5B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Chicago | CH90XSCC9 | CH90XSCC9C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSC54D |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-31 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCI7 | CH90XSCI7B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCN3 | CH90XSCN3B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCP4 | CH90XSCP4A |  |  |  |  |  |  |  |  | Plan | 2016-04-15 00:00:00 |  |  | 2017-05-08 00:00:00
Chicago | CH90XSCL3 | CH90XSCL3B |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCQ1 | CH90XSCQ1A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCM6 | CH90XSCM6B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-13 00:00:00 | 2016-08-15 00:00:00 |  | 2017-02-28 00:00:00
Chicago | CH90XSCQ2 | CH90XSCQ2D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-26 00:00:00 | 2016-10-10 00:00:00 |  | 2016-11-28 00:00:00
Chicago | CH90XSCR7 | CH90XSCR7C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCR8 | CH90XSCR8C |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCS6 | CH90XSCS6A |  |  |  |  |  |  |  |  | Plan | 2016-09-03 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCT3 | CH90XSCT3D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCS1 | CH90XSCS1E |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCT4 | CH90XSCT4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-10-11 00:00:00 |  | 2017-02-16 00:00:00
Chicago | CH90XSD01 | CH90XSD01F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD02 | CH90XSD02F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD03 | CH90XSD03F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD12 | CH90XSD12F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD19 | CH90XSD19B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD23 | CH90XSD23G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD24 | CH90XSD24F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD34 | CH90XSD34F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD45 | CH90XSD45F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD53 | CH90XSD53F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD54 | CH90XSD54F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD55 | CH90XSD55F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD56 | CH90XSD56F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD58 | CH90XSD58F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCN4 | CH90XSCN4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCN5 | CH90XSCN5D | 52 | 1224 | Completed | CHARILCP | CHARILCPQ00 | CHARILCPQ00 | CIQ Complete | Final RFDS | Complete | 2016-08-26 00:00:00 | 2016-08-25 00:00:00 | 2016-09-14 00:00:00 | 2016-09-30 00:00:00
Chicago | CH90XSD62 | CH90XSD62D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-15 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD69 | CH90XSD69F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD76 | CH90XSD76F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD89 | CH90XSD89F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD95 | CH90XSD95F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSD59 | CH90XSD59D |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSDB2 | CH90XSDB2B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-20 00:00:00
Chicago | CH90XSCJ5 | CH90XSCJ5B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSDG8 | CH90XSDG8A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-02 00:00:00 | 2016-09-29 00:00:00 |  | 2017-01-10 00:00:00
Chicago | CH90XSDA1 | CH90XSDA1G |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSDL8A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSDQ4 | CH90XSDQ4B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSDRA | CH90XSDRAA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSD65 | CH90XSD65F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-12-28 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSDK7 | CH90XSDK7B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSDV6 | CH90XSDV6C |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Chicago | CH90XSDX8 | CH90XSDX8A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE03 | CH90XSE03F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE05 | CH90XSE05F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE01 | CH90XSE01D |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE12 | CH90XSE12F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE21 | CH90XSE21F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE09 | CH90XSE09F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCY2 | CH90XSCY2A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2017-05-31 00:00:00
Chicago | CH90XSE34 | CH90XSE34F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE45 | CH90XSE45F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE46 | CH90XSE46F |  |  |  |  |  |  |  |  | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSEA8 | CH90XSEA8A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSDRB | CH90XSDRBA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSE31 | CH90XSE31D |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSEE7 | CH90XSEE7D |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSES7 | CH90XSES7D |  |  |  | CHARILEK | CHARILEKQ00 | CHARILEKQ00 | CIQ Complete | Final RFDS | Complete | 2016-08-13 00:00:00 | 2016-09-13 00:00:00 |  | 2016-11-21 00:00:00
Chicago | CH90XSE26 | CH90XSE26E |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSF27 | CH90XSF27E |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSF51B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSEF8 | CH90XSEF8D |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG03 | CH90XSG03C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00
Chicago | CH90XSF38 | CH90XSF38C |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSFAB | CH90XSFABC |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSEL6A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG09 | CH90XSG09F |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG08 | CH90XSG08D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG20 | CH90XSG20C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-08 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG24 | CH90XSG24B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG29 | CH90XSG29B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG28 | CH90XSG28A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG35 | CH90XSG35G |  |  |  |  |  |  |  |  | Plan | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG68 | CH90XSG68B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG31 | CH90XSG31A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSG99 | CH90XSG99F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCA4 | CH90XSCA4A |  |  |  |  |  |  |  |  | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGA3 | CH90XSGA3C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-02 00:00:00
Chicago | CH90XSG98 | CH90XSG98D |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGA2 | [NAME] | 118 | 3981 | Completed | [NAME] | CHARILFBQ00 | CHARILFBQ00 |  | Final RFDS | Complete | 2016-09-10 00:00:00 | 2016-09-13 00:00:00 |  | 2016-11-30 00:00:00
Chicago | CH90XSG51 | CH90XSG51A |  |  |  |  |  |  |  |  | Plan | 2015-10-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGB5 | CH90XSGB5A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGB6 | CH90XSGB6A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGA9 | CH90XSGA9A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSCQ3 | CH90XSCQ3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSDB3 | CH90XSDB3B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-17 00:00:00
Chicago | CH90XSGE9 | CH90XSGE9B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGF2 | CH90XSGF2A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-06 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGG9 | CH90XSGG9D |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGF3 | CH90XSGF3B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGF8 | CH90XSGF8B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSGF9B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGH2 | CH90XSGH2A | 26 | 615 | Completed | CHARILDU | CHARILDUQ00 | CHARILDUQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 | 2016-11-02 00:00:00 | 2017-01-19 00:00:00
Chicago | CH90XSGH3 | CH90XSGH3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-03 00:00:00
Chicago | CH90XSGH4 | CH90XSGH4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-27 00:00:00
Chicago | CH90XSGI5 | CH90XSGI5A | 26 | 601 | Completed | CHARILCA | CHARILCAQ00 | CHARILCAQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-20 00:00:00
Chicago | CH90XSGJ1 | CH90XSGJ1A | 26 | 629 | Completed | CHARILDT | CHARILDTQ00 | CHARILDTQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-31 00:00:00
Chicago | CH90XSGI4 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-06-02 00:00:00 |  | 2017-02-16 00:00:00
Chicago | CH90XSGJ2 | CH90XSGJ2A | 26 | 611 | Completed | CHARILDQ | CHARILDQQ00 | CHARILDQQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-07 00:00:00
Chicago | CH90XSGJ3 | CH90XSGJ3A | 26 | 603 | Completed | CHARILBY | CHARILBYQ00 | CHARILBYQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-06 00:00:00
Chicago | CH90XSGH8 | CH90XSGH8A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGL7 | CH90XSGL7C |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGL6 | CH90XSGL6C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGK5 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGO5 | CH90XSGO5B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | [NAME] | CH90XSGO6D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-19 00:00:00 | 2016-08-20 00:00:00 |  | 2017-03-15 00:00:00
Chicago | CH90XSGL2 | CH90XSGL2A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGP6 | CH90XSGP6C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00
Chicago | CH90XSGO1 | CH90XSGO1C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-19 00:00:00 | 2016-08-20 00:00:00 |  | 2017-03-10 00:00:00
Chicago | CH90XSGP2 | CH90XSGP2C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-15 00:00:00 | 2016-07-18 00:00:00 |  | 2017-03-01 00:00:00
Chicago | CH90XSGP9 | CH90XSGP9B | 26 | 612 | Completed | CHARILBV | CHARILBVQ00 | CHARILBVQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-09 00:00:00
Chicago | CH90XSGR4 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGS3 | CH90XSGS3A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGT8 | CH90XSGT8A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGN9 | CH90XSGN9A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-08 00:00:00
Chicago | CH90XSG07 | CH90XSG07C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-02 00:00:00
Chicago | CH90XSGD8 | CH90XSGD8A | 52 | 1239 | Completed | RCFTILWL | RCFTILWLQ00 | RCFTILWLQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-08-04 00:00:00 |  | 2017-03-13 00:00:00
Chicago | CH90XSGV1 | CH90XSGV1A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-17 00:00:00 |  | 2017-03-07 00:00:00
Chicago | CH90XSGC3 | CH90XSGC3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-01 00:00:00
Chicago | CH90XSGV2 | CH90XSGV2A | 26 | 604 | Completed | CHARILBW | CHARILBWQ00 | CHARILBWQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-30 00:00:00
Chicago | CH90XSGP7 | CH90XSGP7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-15 00:00:00
Chicago | CH90XSGV4 | CH90XSGV4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 | 2016-06-02 00:00:00 |  | 2017-02-14 00:00:00
Chicago | CH90XSGX5 | CH90XSGX5C |  |  |  | CHARILFD | CHARILFDQ00 | CHARILFDQ00 |  | Final RFDS | Complete | 2016-08-19 00:00:00 | 2016-09-02 00:00:00 |  | 2016-11-21 00:00:00
Chicago | CH90XSGY1 | CH90XSGY1D | 26 | 628 | Completed | CHARILBT | CHARILBTQ00 | CHARILBTQ00 |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-03 00:00:00
Chicago | CH90XSGY4 | CH90XSGY4A | 26 | 616 | Completed | CHARILBQ | CHARILBQQ00 | CHARILBQQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-25 00:00:00
Chicago | CH90XSGZ3 | CH90XSGZ3A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGY6 | CH90XSGY6A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGZ7 | CH90XSGZ7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-17 00:00:00 |  | 2017-03-06 00:00:00
Chicago | CH90XSH15 | CH90XSH15F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSGX7 | CH90XSGX7B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 | 2016-08-15 00:00:00 |  | 2017-02-02 00:00:00
Chicago | CH90XSGY8 | CH90XSGY8D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-08-15 00:00:00 |  | 2017-03-14 00:00:00
Chicago | CH90XSH24 | CH90XSH24G |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSH34 | CH90XSH34F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSH37 | CH90XSH37F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSH39 | CH90XSH39F |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-23 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSH17 | CH90XSH17F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-16 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSH22 | CH90XSH22F |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-20 00:00:00 | 2015-12-07 00:00:00 |  | 2017-07-22 00:00:00
Chicago | CH90XSHA5 | CH90XSHA5A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-01 00:00:00 | 2016-07-06 00:00:00 |  | 2017-02-02 00:00:00
Chicago | CH90XSHC4 | CH90XSHC4A |  |  |  |  |  |  |  | Final RFDS | Major [NAME] | 2016-10-07 00:00:00 | 2016-07-06 00:00:00 |  | 2017-03-14 00:00:00
Chicago | CH90XSHC5 | [NAME] |  |  |  | CHARILET | CHARILETQ00 | CHARILETQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 |  | 2017-01-20 00:00:00
Chicago | CH90XSHD8 | [NAME] | 26 | 617 | Completed | CHARILBX | CHARILBXQ00 | CHARILBXQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-06-24 00:00:00 |  | 2017-03-03 00:00:00
Chicago | CH90XSHA4 | CH90XSHA4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-06-24 00:00:00 |  | 2017-03-08 00:00:00
Chicago | CH90XSHE8 | CH90XSHE8B | 26 | 624 | Completed | CHARILBR | CHARILBRQ00 | CHARILBRQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-19 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-22 00:00:00
Chicago | CH90XSGZ5 | CH90XSGZ5B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-06-24 00:00:00 |  | 2017-03-07 00:00:00
Chicago | CH90XSHF1 | CH90XSHF1B | 26 | 625 | Completed | CHARILBU | CHARILBUQ00 | CHARILBUQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-06-24 00:00:00 |  | 2017-02-24 00:00:00
Chicago | CH90XSHE3 | CH90XSHE3B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHF9 | CH90XSHF9E | 124 | 4102 | Completed | CHARILFE | CHARILFEQ00 | CHARILFEQ00 |  | Final RFDS | Complete | 2016-09-02 00:00:00 | 2016-09-03 00:00:00 |  | 2016-11-21 00:00:00
Chicago | CH90XSHE9 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-09 00:00:00 |  | 2017-01-24 00:00:00
Chicago | CH90XSHI5 | CH90XSHI5A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHJ3 | CH90XSHJ3C | 26 | 607 | Completed | CHARILCZ | CHARILCZQ00 | CHARILCZQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-05-31 00:00:00 |  | 2017-03-03 00:00:00
Chicago | CH90XSHI4 | CH90XSHI4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHJ4 | CH90XSHJ4A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHJ1 | CH90XSHJ1B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHK3 | CH90XSHK3A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHL5 | CH90XSHL5A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHM1 | CH90XSHM1A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHL8 | CH90XSHL8C |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHM5 | CH90XSHM5D |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHM2 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHN1 | CH90XSHN1C |  |  |  |  |  |  |  |  | Plan | 2016-09-03 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHN3 | CH90XSHN3A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHN8 | CH90XSHN8C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSHAF | CH90XSHAFA |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHO1 | CH90XSHO1B |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHJ8 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHN2 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHP7 | CH90XSHP7A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHR1 | CH90XSHR1C |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHQ3 | CH90XSHQ3B |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHO3 | CH90XSHO3B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-20 00:00:00 |  | 2017-04-21 00:00:00
Chicago | CH90XSHT3 | CH90XSHT3C |  |  |  |  |  |  |  |  | Plan | 2016-10-18 00:00:00
Chicago | CH90XSHU9 | CH90XSHU9B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHQ9 | CH90XSHQ9C |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHW4 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSHZ1 | CH90XSHZ1A | 118 | 3982 | Completed | RCPKILCR | RCPKILCRQ00 | RCPKILCRQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-10-05 00:00:00 |  | 2016-11-25 00:00:00
Chicago | [NAME] | CH90XSHW1A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSI24 | CH90XSI24D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSI28 | CH90XSI28C |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSI81 | CH90XSI81A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIA3 | CH90XSIA3B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSI76 | CH90XSI76C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIA9 | CH90XSIA9A |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIC1 | CH90XSIC1A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIC3 | CH90XSIC3A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSI07 | CH90XSI07B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSID9 | CH90XSID9D |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIA4 | CH90XSIA4B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIA8 | CH90XSIA8B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIC9 | CH90XSIC9C |  |  |  |  |  |  |  |  | Plan | 2016-09-07 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIF2 | CH90XSIF2B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSIE5 | CH90XSIE5C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSJ18 | CH90XSJ18A | 44 | 1066 | Completed | BRVWILIA | BRVWILIAQ00 | BRVWILIAQ00 | CIQ Complete | Final RFDS | Complete | 2015-08-20 00:00:00 | 2016-07-05 00:00:00 | 2016-08-09 00:00:00 | 2016-10-27 00:00:00 | 2016-10-31 00:00:00
Chicago | CH90XSIG3 | CH90XSIG3C |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSJ00 | CH90XSJ00C |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSK24 | CH90XSK24D |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSJ19 | CH90XSJ19A |  |  |  |  |  |  |  |  | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSM69 | CH90XSM69A |  |  |  |  |  |  |  |  | Plan | 2016-05-31 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | CH90XSN04 | CH90XSN04D |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSNAD | CH90XSNADB |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSN03 | CH90XSN03B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSL70 | CH90XSL70A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSNAT | CH90XSNATA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSK60 | CH90XSK60A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSNAY | CH90XSNAYA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSNAZ | CH90XSNAZA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSNAW | CH90XSNAWA |  |  |  |  |  |  |  |  | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSP40 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSP24 | CH90XSP24C |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 | 2016-11-01 00:00:00 |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSP39 | CH90XSP39C |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSP64 | CH90XSP64B |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAK | CH90XSPAKB |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSP60 | CH90XSP60B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAO | CH90XSPAOC |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAM | CH90XSPAMA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAN | CH90XSPANA |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAZ | CH90XSPAZB |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAW | CH90XSPAWA |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | CH90XSR90 | CH90XSR90C |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPBF | CH90XSPBFA |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAR | CH90XSPARB |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKA | CH90XSRKAA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKD | CH90XSRKDB |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSPAQ | CH90XSPAQB |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKB | CH90XSRKBA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKF | CH90XSRKFA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKG | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKI | CH90XSRKIC |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKJ | CH90XSRKJD |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKK | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKL | CH90XSRKLB |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKM | CH90XSRKMA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKN | CH90XSRKNC |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKP | CH90XSRKPC |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKQ | CH90XSRKQC |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKR | CH90XSRKRC |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKS | CH90XSRKSA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKH | CH90XSRKHA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKW | CH90XSRKWB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRKX | CH90XSRKXA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLA | CH90XSRLAA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLB | CH90XSRLBB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLC | CH90XSRLCA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLD | CH90XSRLDB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLE | CH90XSRLEB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 | 2016-08-23 00:00:00 |  | 2017-02-04 00:00:00
Ft. Wayne / South Bend | CH90XSRKC | CH90XSRKCA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLF | CH90XSRLFA |  |  |  |  |  |  |  |  | Plan | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | [NAME] | CH90XSRKVA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLH | CH90XSRLHA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLI | CH90XSRLIA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLK | CH90XSRLKA | 46 | 1076 | Completed | EKHTINTV | EKHTINTVQ00 | EKHTINTVQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-01 00:00:00 | 2016-08-23 00:00:00 |  | 2017-03-14 00:00:00
Ft. Wayne / South Bend | CH90XSRKY | CH90XSRKYA |  |  |  |  |  |  |  |  | Plan | 2016-10-05 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLL | CH90XSRLLB |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLQ | CH90XSRLQB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLJ | CH90XSRLJA | 46 | 1069 | Completed | EKHTINTT | EKHTINTTQ00 | EKHTINTTQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-01 00:00:00 | 2016-08-23 00:00:00 |  | 2017-04-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLR | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLP | CH90XSRLPC |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLT | CH90XSRLTA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLS | CH90XSRLSB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLV | CH90XSRLVA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XST24 | CH90XST24A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XST77 | CH90XST77A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSS45 | CH90XSS45B |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSV05 | CH90XSV05A |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSV57 | CH90XSV57G |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSWS0 | CH90XSWS0A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSRLN | CH90XSRLNB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | [NAME] | CH90XSWS2A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSW55 | CH90XSW55A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 | 2016-10-04 00:00:00 |  | 2017-02-07 00:00:00
Milwaukee | CH90XSWS8 | CH90XSWS8D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSWS7 | CH90XSWS7A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | CH90XSWS4 | CH90XSWS4A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSY73 | CH90XSY73E |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-10-07 00:00:00 | 2016-10-07 00:00:00 |  | 2017-06-27 00:00:00
West Michigan | CH90XSS51 | CH90XSS51B | 79 | 2302 | Completed | DWGCMIDN | DWGCMIDNQ00 | DWGCMIDNQ00 |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-25 00:00:00 |  | 2017-02-28 00:00:00
Ft. Wayne / South Bend | CH90XSY51 | CH90XSY51A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZ74 | CH90XSZ74D |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | CH90XSZ76 | CH90XSZ76A |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZ92 | CH90XSZ92A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | CH90XSX02 | CH90XSX02A | 52 | 1232 | Completed | HNTNINHB | HNTNINHBQ00 | HNTNINHBQ00 |  | Final RFDS | Complete | 2015-11-06 00:00:00 | 2016-09-12 00:00:00 |  | 2017-02-07 00:00:00
Chicago | CH90XSZY1 | CH90XSZY1B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZY6 | CH90XSZY6C |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Chicago | CH90XSZZ3 | CH90XSZZ3B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZX5 | CH90XSZX5E |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZZ4 | CH90XSZZ4B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2017-02-20 00:00:00
Chicago | CH90XSZZ7 | CH90XSZZ7A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Chicago | CH90XSZX2 | CH90XSZX2A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS007 | CI90XS007A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00
Cincinnati | CI90XS010 | CI90XS010C |  |  |  |  |  |  |  |  | Plan | 2015-11-24 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZX4 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS013 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Chicago | CH90XSZZ8 | CH90XSZZ8A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Cincinnati | CI90XS017 | CI90XS017E |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS016 | CI90XS016F |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS019 | CI90XS019E |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS012 | CI90XS012D |  |  |  |  |  |  |  |  | Plan | 2015-11-24 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS021 | CI90XS021B |  |  |  |  |  |  |  |  | Plan | 2015-11-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS014 | CI90XS014F |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS025 | CI90XS025G |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS024 | CI90XS024F |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS018 | CI90XS018A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS028 | CI90XS028E |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | [NAME] | CI90XS030F |  |  |  |  |  |  |  |  | Plan | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS033 | CI90XS033B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS020 | CI90XS020B |  |  |  |  |  |  |  |  | Plan | 2015-11-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS034 | CI90XS034F |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS037 | CI90XS037F |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS047 | CI90XS047C |  |  |  |  |  |  |  |  | Plan | 2015-11-24 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS036 | CI90XS036B |  |  |  |  |  |  |  |  | Plan | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS026 | CI90XS026B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS044 | CI90XS044G |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS052 | CI90XS052B |  |  |  |  |  |  |  |  | Plan | 2015-10-21 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS048 | CI90XS048A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS057 | CI90XS057B |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS060 | CI90XS060B |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS066 | CI90XS066E |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS063 | CI90XS063B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS078 | CI90XS078G |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | [NAME] | CI90XS080A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS056 | CI90XS056A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS065 | CI90XS065G |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS113 | CI90XS113A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS110 | CI90XS110B |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS115 | CI90XS115B |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS116 | CI90XS116B |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS068 | CI90XS068A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS132 | CI90XS132F |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS127 | CI90XS127A | 52 | 1240 | Completed | DYTQOHDP | DYTQOHDPQ00 | DYTQOHDPQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-08-01 00:00:00 |  | 2017-03-07 00:00:00
Cincinnati | CI90XS153 | CI90XS153E |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS191 | CI90XS191C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS212 | CI90XS212A |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS208 | CI90XS208E |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS231 | CI90XS231B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS307 | CI90XS307A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS236 | CI90XS236A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS328 | CI90XS328A |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS164 | CI90XS164A | 52 | 1236 | Completed | DYTQOHDY | DYTQOHDYQ00 | DYTQOHDYQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-08-01 00:00:00 |  | 2017-03-07 00:00:00
Cincinnati | [NAME] | CI90XS390B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS111 | CI90XS111A |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS323 | CI90XS323B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00
Cincinnati | CI90XS386 | CI90XS386B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS459 | CI90XS459F |  |  |  |  |  |  |  |  | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS453 | CI90XS453A | 52 | 1233 | Completed | DYTQOHDV | DYTQOHDVQ00 | DYTQOHDVQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-09 00:00:00 |  | 2017-03-31 00:00:00
Cincinnati | CI90XS466 | CI90XS466F |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS528 | CI90XS528F |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS533 | CI90XS533A |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS540 | CI90XS540F |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS598 | CI90XS598J |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS545 | CI90XS545A | 52 | 1235 | Completed | DYTQOHDQ | DYTQOHDQQ00 | DYTQOHDQQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-09 00:00:00 |  | 2017-03-31 00:00:00
Cincinnati | CI90XS616 | CI90XS616B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS643 | CI90XS643B |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS710 | CI90XS710A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS416 | CI90XS416A |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS802 | CI90XS802A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS801 | CI90XS801B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS805 | CI90XS805A |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS409 | CI90XS409A |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS604 | CI90XS604C |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS807 | CI90XS807B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS804 | CI90XS804A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS811 | CI90XS811B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS809 | CI90XS809B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS810 | CI90XS810A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS808 | CI90XS808B |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | [NAME] | CI90XS814B |  |  |  |  |  |  |  |  | Plan | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS812 | CI90XS812A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS813 | CI90XS813A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS816 | CI90XS816A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS823 | CI90XS823B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS818 | CI90XS818A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS824 | CI90XS824B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS825 | CI90XS825A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS822 | CI90XS822A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS826 | CI90XS826A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS836 | CI90XS836A |  |  |  |  |  |  |  |  | Plan | 2016-06-02 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS837 | CI90XS837C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS832 | CI90XS832A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS834 | CI90XS834A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS841 | CI90XS841B |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS817 | CI90XS817A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS840 | CI90XS840A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS846 | CI90XS846A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS849 | CI90XS849B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS839 | CI90XS839B |  |  |  |  |  |  |  | Final RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS853 | CI90XS853A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS842 | CI90XS842A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS852 | CI90XS852B |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS861 | CI90XS861A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS863 | CI90XS863A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS864 | CI90XS864A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS862 | CI90XS862A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-30 00:00:00 |  | 2017-04-04 00:00:00
Cincinnati | CI90XS866 | CI90XS866A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS868 | CI90XS868B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS869 | CI90XS869A |  |  |  |  |  |  |  |  | Plan | 2016-06-15 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS870 | CI90XS870A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS871 | CI90XS871A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS860 | CI90XS860A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS865 | CI90XS865C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS872 | CI90XS872A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS847 | CI90XS847A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS874 | CI90XS874A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | [NAME] | CI90XS875A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS873 | CI90XS873B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS884 | CI90XS884B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS876 | CI90XS876A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS885 | CI90XS885A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS878 | CI90XS878A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS888 | CI90XS888A |  |  |  |  |  |  |  |  | Plan | 2016-06-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS886 | CI90XS886B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS877 | CI90XS877A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS890 | CI90XS890B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS896 | CI90XS896A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS902 | CI90XS902B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS904 | CI90XS904A | 79 | 2309 | Completed |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-09-15 00:00:00 |  | 2017-05-05 00:00:00
Cincinnati | CI90XS907 | CI90XS907A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS905 | CI90XS905A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS894 | CI90XS894A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-09-30 00:00:00 |  | 2017-03-30 00:00:00
Cincinnati | CI90XS911 | CI90XS911A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS914 | CI90XS914B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS909 | CI90XS909A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS910 | CI90XS910A | 79 | 2281 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-14 00:00:00 |  | 2017-03-30 00:00:00
Cincinnati | [NAME] | CI90XS917B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-10-17 00:00:00 |  | 2017-05-03 00:00:00
Cincinnati | CI90XS920 | CI90XS920B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS919 | CI90XS919A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS923 | CI90XS923B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS927 | CI90XS927B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS928 | CI90XS928B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS926 | CI90XS926A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS930 | CI90XS930B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS931 | CI90XS931A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS934 | CI90XS934A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS932 | CI90XS932B | 79 | 2294 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-14 00:00:00 |  | 2017-03-30 00:00:00
Cincinnati | CI90XS935 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS936 | CI90XS936A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS940 | CI90XS940A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS939 | CI90XS939A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS941 | CI90XS941A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS921 | CI90XS921C |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00
Cincinnati | CI90XS899 | CI90XS899B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-09-30 00:00:00 |  | 2017-04-04 00:00:00
Cincinnati | CI90XS947 | CI90XS947B |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS013 | CL90XS013B |  |  |  |  |  |  |  |  | Plan | 2015-10-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS010 | CL90XS010A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS018 | CL90XS018A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cincinnati | CI90XS946 | CI90XS946A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS017 | CL90XS017A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS019 | CL90XS019A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS024 | CL90XS024B |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS011 | CL90XS011B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-05-30 00:00:00
Cleveland | CL90XS025 | CL90XS025D |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS031 | CL90XS031B |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS039 | CL90XS039D |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS022 | CL90XS022A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS049 | CL90XS049F |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS032 | CL90XS032A |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS021 | CL90XS021B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS041 | CL90XS041B |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS055 | CL90XS055B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS085 | CL90XS085A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS086 | CL90XS086B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS050 | CL90XS050C |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS113 | CL90XS113B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS061 | CL90XS061A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS128 | CL90XS128A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS058 | CL90XS058A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS144 | CL90XS144C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-08 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS151 | CL90XS151C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-08 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS155 | CL90XS155D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS157 | CL90XS157A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS110 | CL90XS110B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS185 | CL90XS185D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS149 | CL90XS149B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-08 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS138 | CL90XS138D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-26 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS182 | CL90XS182A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS187 | CL90XS187A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS188 | CL90XS188B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS197 | CL90XS197C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS210 | CL90XS210E |  |  |  |  |  |  |  |  |  | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS211 | CL90XS211A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS203 | CL90XS203A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS206 | CL90XS206A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-08-28 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | CL90XS196C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-19 00:00:00 | 2016-10-17 00:00:00 |  | 2017-05-12 00:00:00
Cleveland | CL90XS213 | CL90XS213A |  |  |  |  |  |  |  |  | Plan | 2015-08-28 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS215 | CL90XS215D |  |  |  |  |  |  |  |  | Plan | 2016-03-28 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS220 | CL90XS220A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS217 | CL90XS217D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS224 | CL90XS224A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS223 | CL90XS223A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS212 | CL90XS212A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-27 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS231 | CL90XS231B |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS227 | CL90XS227E |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS244 | CL90XS244A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS246 | CL90XS246A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS248 | CL90XS248A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS218 | CL90XS218C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS259 | CL90XS259A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS237 | CL90XS237C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS396 | CL90XS396A |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS388 | CL90XS388A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS410 | CL90XS410B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS427 | CL90XS427A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS379 | CL90XS379A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-06 00:00:00 | 2016-10-03 00:00:00 |  | 2017-03-31 00:00:00
Cleveland | CL90XS434 | CL90XS434B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS442 | CL90XS442A | 46 | 1070 | Completed | [NAME] | AKRPOHDLQ00 | AKRPOHDLQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-24 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00
Cleveland | CL90XS389 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS448 | CL90XS448A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS455 | [NAME] |  |  |  | PNVLOHGV | PNVLOHGVQ00 | PNVLOHGVQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-08-10 00:00:00 |  | 2017-02-28 00:00:00
Cleveland | CL90XS456 | CL90XS456B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS467 | CL90XS467A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS475 | CL90XS475B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS430 | CL90XS430B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | CL90XS515 | CL90XS515B |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS413 | CL90XS413A |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS488 | CL90XS488B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS527 | CL90XS527A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS539 | CL90XS539A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS562 | CL90XS562A |  |  |  |  |  |  |  |  | Plan | 2015-10-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS556 | CL90XS556A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS576 | CL90XS576D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-09-30 00:00:00 | 2016-10-05 00:00:00 |  | 2017-04-04 00:00:00
Cleveland | CL90XS549 | CL90XS549A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-12 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS479 | CL90XS479A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS624 | CL90XS624A | 46 | 1074 | Completed | AKRPOHFQ | AKRPOHFQQ00 | AKRPOHFQQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-29 00:00:00 | 2016-06-24 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00 | 2016-10-27 00:00:00
Cleveland | CL90XS589 | CL90XS589A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS665 | CL90XS665B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS563 | CL90XS563A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS621 | CL90XS621B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS700 | CL90XS700A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-14 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS728 | CL90XS728A | 46 | 1075 | Completed | AKRPOHHK | AKRPOHHKQ00 | AKRPOHHKQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-29 00:00:00 | 2016-06-24 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00
Cleveland | CL90XS703 | CL90XS703B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-11 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS628 | CL90XS628A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-11 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS749 | CL90XS749B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-16 00:00:00 |  | 2017-05-30 00:00:00
Cleveland | CL90XS782 | CL90XS782B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS784 | CL90XS784B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS766 | CL90XS766B |  |  |  | ALNCOHHL | ALNCOHHLQ00 | ALNCOHHLQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-28 00:00:00 |  | 2017-01-01 00:00:00
Cleveland | CL90XS800 | CL90XS800B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS810 | CL90XS810D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS811 | CL90XS811A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | CL90XS813A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | CL90XS805B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS727 | CL90XS727A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-12 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS843 | CL90XS843A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS845 | CL90XS845A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-01 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | CL90XS829 | CL90XS829A |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS831 | CL90XS831A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-11 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS894 | CL90XS894B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-29 00:00:00 | 2016-06-14 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS901 | CL90XS901A | 46 | 1072 | Completed | [NAME] | AKRPOHBPQ00 | AKRPOHBPQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-07-29 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00
Cleveland | CL90XS863 | CL90XS863B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS882 | CL90XS882B | 46 | 1077 | Completed | AKRPOHLQ | AKRPOHLQQ00 | AKRPOHLQQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-07-29 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00
Cleveland | CL90XSA35 | CL90XSA35B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-11 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA47 | CL90XSA47B | 46 | 1071 | Completed | AKRPOHMD | AKRPOHMDQ00 | AKRPOHMDQ00 | CIQ Complete | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-07-29 00:00:00 | 2016-09-16 00:00:00 | 2016-09-30 00:00:00
Cleveland | CL90XS943 | CL90XS943B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | CL90XSA51A |  |  |  | BRTNOHHS | BRTNOHHSQ00 | BRTNOHHSQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-06-14 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XS770 | CL90XS770A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XS967 | CL90XS967A |  |  |  | NWFROHAE | NWFROHAEQ00 | NWFROHAEQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-22 00:00:00 | 2016-06-27 00:00:00 |  | 2017-02-28 00:00:00
Cleveland | [NAME] | CL90XSA54C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA69 | CL90XSA69A |  |  |  | RVNNOHGD | RVNNOHGDQ00 | RVNNOHGDQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-20 00:00:00 |  | 2017-01-01 00:00:00
Cleveland | CL90XSA72 | CL90XSA72A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA75 | CL90XSA75A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA76 | CL90XSA76A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA50 | CL90XSA50A |  |  |  | BRTNOHHR | BRTNOHHRQ00 | BRTNOHHRQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-06-14 00:00:00 |  | 2017-05-30 00:00:00
Cleveland | CL90XSA80 | CL90XSA80A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA99 | CL90XSA99A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB02 | CL90XSB02B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2017-12-31 00:00:00
Cleveland | CL90XSB18 | CL90XSB18B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB19 | CL90XSB19A | 79 | 2299 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-20 00:00:00 |  | 2017-03-31 00:00:00
Cleveland | CL90XSA52 | CL90XSA52A |  |  |  | BRTNOHHT | BRTNOHHTQ00 | BRTNOHHTQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-06-14 00:00:00 |  | 2017-04-21 00:00:00
Cleveland | CL90XSB89 | CL90XSB89A | 79 | 2291 | Completed |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-23 00:00:00 |  | 2017-03-31 00:00:00
Cleveland | CL90XSA57 | CL90XSA57A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSA77 | CL90XSA77C |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB98 | CL90XSB98A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB91 | CL90XSB91B | 79 | 2310 | Completed | YNTXOHBE | YNTXOHBEQ00 | YNTXOHBEQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-23 00:00:00 |  | 2017-03-31 00:00:00
Cleveland | CL90XSC00 | CL90XSC00B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB90 | CL90XSB90A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | CL90XSB93 | CL90XSB93B | 79 | 2304 | Completed |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-09-23 00:00:00 |  | 2017-03-31 00:00:00
Cleveland | CL90XSB99 | CL90XSB99B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XS013 | DE90XS013B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XS014 | DE90XS014B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS027 | DE90XS027A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS029 | DE90XS029B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS039 | DE90XS039A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS055 | DE90XS055A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS073 | DE90XS073D |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00
Toledo | DE90XS059 | DE90XS059A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS094 | DE90XS094D |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS089 | DE90XS089D |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS042 | DE90XS042A |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS098 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS096 | DE90XS096A |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS083 | DE90XS083A |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS097 | DE90XS097B |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS105 | DE90XS105F |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS107B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS116 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS108 | DE90XS108A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS113 | DE90XS113A |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS120 | DE90XS120D |  |  |  |  |  |  |  |  | Plan | 2016-07-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS122 | DE90XS122A |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1AHC |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AI | DE90XS1AIA |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AG | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AJ | DE90XS1AJC |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AL | DE90XS1ALC |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1AKA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AN | DE90XS1ANB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AP | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AR | DE90XS1ARC |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AU | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AQ | DE90XS1AQA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS183 | DE90XS183A |  |  |  |  |  |  |  |  |  | 2015-10-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AZ | DE90XS1AZD |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BE | DE90XS1BEA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS115B |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AV | DE90XS1AVB |  |  |  |  |  |  |  |  | Plan | 2016-06-25 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1AX | DE90XS1AXA |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BF | DE90XS1BFA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BK | DE90XS1BKA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BP | DE90XS1BPC |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BH | DE90XS1BHA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BR | DE90XS1BRC |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BQ | DE90XS1BQB |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1CAC |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1CB | DE90XS1CBC |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1CC | DE90XS1CCA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BN | DE90XS1BNC |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00
East Michigan | DE90XS1BZ | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1DS | DE90XS1DSA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1DT | DE90XS1DTA |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1DU | DE90XS1DUB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1FL | DE90XS1FLC |  |  |  |  |  |  |  |  | Plan | 2016-10-10 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1FR | DE90XS1FRA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1BJ | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1FU | DE90XS1FUA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1FVA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1FW | DE90XS1FWA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1GHB |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1GE | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1CU | DE90XS1CUA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1GN | DE90XS1GNB |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1GS | DE90XS1GSC |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1GKA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1GU | DE90XS1GUB | 79 | 2285 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-20 00:00:00 |  | 2017-04-06 00:00:00
East Michigan | DE90XS1GL | DE90XS1GLC |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1HGA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HH | DE90XS1HHA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1GT | DE90XS1GTA |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 | 2016-11-03 00:00:00 |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HJ | DE90XS1HJA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HI | DE90XS1HIA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HP | DE90XS1HPA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HB | DE90XS1HBA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1DWA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HQ | DE90XS1HQB |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1HWA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HX | DE90XS1HXC |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HZ | DE90XS1HZA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HK | DE90XS1HKA |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS1IC | DE90XS1ICB |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1HR | DE90XS1HRA |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS1IB | DE90XS1IBA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | [NAME] | DE90XS1ILA |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS1IH | DE90XS1IHB |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1IR | DE90XS1IRB |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS1HSA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1IN | DE90XS1INB |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1IS | DE90XS1ISA |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS1II | DE90XS1IIB |  |  |  |  |  |  |  |  | Plan | 2016-05-12 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1IU | DE90XS1IUB |  |  |  |  |  |  |  |  | Plan | 2016-09-12 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1IT | DE90XS1ITA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WD | DE90XS1WDA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WG | DE90XS1WGA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WN | DE90XS1WNA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WC | DE90XS1WCB |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WB | DE90XS1WBA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WV | DE90XS1WVA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1WO | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XF | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XA | DE90XS1XAA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | [NAME] | DE90XS1XMA |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XP | DE90XS1XPA |  |  |  |  |  |  |  |  | Plan | 2016-10-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XK | DE90XS1XKG |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XI | DE90XS1XIA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YB | DE90XS1YBA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YC | DE90XS1YCD |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XY | DE90XS1XYD |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS1JG | [NAME] | 54 | 1280 | Completed | FRSRMIJS | FRSRMIJSQ00 | FRSRMIJSQ00 |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-09 00:00:00 |  | 2017-05-26 00:00:00
West Michigan | DE90XS1YH | DE90XS1YHA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YN | DE90XS1YNB |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YE | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YY | DE90XS1YYA |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1YJ | DE90XS1YJA |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1ZN | DE90XS1ZNB |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1ZM | DE90XS1ZMC |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XS249C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00
East Michigan | DE90XS278 | DE90XS278C |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1XQ | DE90XS1XQB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS533 | DE90XS533B |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS1ZJ | DE90XS1ZJA |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS501 | DE90XS501E |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS217 | DE90XS217F |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00
West Michigan | DE90XS548 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS662 | DE90XS662A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS695 | DE90XS695E |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-25 00:00:00 | 2016-06-17 00:00:00 |  | 2017-02-20 00:00:00
West Michigan | DE90XS627 | DE90XS627F |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS761 | DE90XS761A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XS692 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS861 | DE90XS861B |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XS775 | DE90XS775A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XS883 | DE90XS883B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-09-30 00:00:00 |  | 2017-05-16 00:00:00
East Michigan | DE90XS866 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSA42 | DE90XSA42C |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSB58 | DE90XSB58A |  |  |  |  |  |  |  |  | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSA51 | DE90XSA51E |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSC29 | DE90XSC29C |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XS686 | DE90XS686B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSC10 | DE90XSC10A |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSC64 | DE90XSC64B |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XS877 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSE89 | DE90XSE89A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSC91 | DE90XSC91C |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | DE90XSD58A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSG07 | DE90XSG07E |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSG12 | DE90XSG12A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSG29 | DE90XSG29B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSH07 | DE90XSH07B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSH19 | DE90XSH19A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSE97 | DE90XSE97A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSE64 | DE90XSE64B |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSI05 | DE90XSI05A |  |  |  |  |  |  |  |  | Plan | 2016-06-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSI90 | DE90XSI90C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSJ93 | DE90XSJ93E |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSK87 | DE90XSK87A |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSL04 | DE90XSL04B |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | [NAME] | DE90XSL40B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSJ44 | DE90XSJ44A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSM32 | DE90XSM32A |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSM43 | DE90XSM43D |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSM81 | DE90XSM81A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSF51 | DE90XSF51A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSP90 | DE90XSP90B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSQ18 | DE90XSQ18A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSI36 | DE90XSI36A |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSN66 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-17 00:00:00 |  | 2017-02-28 00:00:00
East Michigan | DE90XSQ82 | DE90XSQ82C |  |  |  |  |  |  |  |  | Plan | 2016-08-06 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSQ69 | DE90XSQ69C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSR89 | DE90XSR89A |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSR39 | DE90XSR39A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSR25 | DE90XSR25C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XST12 | DE90XST12B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | DE90XST34A |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSS53 | DE90XSS53C |  |  |  |  |  |  |  |  | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSR98 | DE90XSR98D |  |  |  |  |  |  |  |  | Plan | 2016-10-10 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XST51 | DE90XST51D |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XST35 | DE90XST35B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | [NAME] | DE90XSU41A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSU78 | DE90XSU78A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSU79 | DE90XSU79A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSU80 | DE90XSU80B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XST84 | DE90XST84A |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSU82 | DE90XSU82A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Toledo | DE90XSU92 | DE90XSU92A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | [NAME] | DE90XSL62B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSX19 | DE90XSX19B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSX41 | DE90XSX41B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSX56 | DE90XSX56A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ86 | DE90XSZ86A |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
West Michigan | DE90XSV31 | DE90XSV31B |  |  |  |  |  |  |  |  | Plan | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Cleveland | DE90XSU81 | DE90XSU81A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ89 | DE90XSZ89A |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ88 | DE90XSZ88A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ87 | DE90XSZ87A |  |  |  |  |  |  |  |  | Plan | 2016-09-09 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ93 | DE90XSZ93B |  |  |  |  |  |  |  |  | Plan | 2016-10-21 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ90 | DE90XSZ90A |  |  |  |  |  |  |  |  | Plan | 2016-08-06 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ95 | DE90XSZ95A |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS037 | DM90XS037A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XSZ94 | DE90XSZ94A |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | [NAME] | DM90XS012E |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00
Central Iowa | DM90XS041 | DM90XS041C |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS056 | DM90XS056C |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
East Michigan | DE90XST69 | DE90XST69A |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS042 | DM90XS042A |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS133 | DM90XS133G |  |  |  |  |  |  |  |  | Plan | 2016-06-25 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS062 | DM90XS062D |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS038 | DM90XS038A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS902 | DM90XS902B |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS544 | DM90XS544C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS906 | DM90XS906C |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS909 | DM90XS909C |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS905 | DM90XS905E |  |  |  |  |  |  |  |  | Plan | 2016-09-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS136 | DM90XS136C |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS912 | DM90XS912C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS135 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS914 | DM90XS914E |  |  |  |  |  |  |  |  | Plan | 2016-10-27 00:00:00
Central Iowa | DM90XS911 | DM90XS911D |  |  |  |  |  |  |  |  | Plan | 2016-09-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS918 | DM90XS918A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS920 | DM90XS920E |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS919 | DM90XS919A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS910 | DM90XS910D |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS921 | DM90XS921C |  |  |  |  |  |  |  |  | Plan | 2016-09-07 00:00:00 |  |  | 2025-12-25 00:00:00
Central Iowa | DM90XS913 | DM90XS913B |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS015 | IN90XS015G |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS028 | IN90XS028C |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS031 | IN90XS031B |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | IN90XS052 | IN90XS052A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS024 | IN90XS024E |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS065 | IN90XS065A | 18 | 455 | Completed | IPLGINRX | IPLGINRXQ00 | IPLGINRXQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-05-02 00:00:00 |  | 2017-05-02 00:00:00
Indianapolis | IN90XS056 | IN90XS056F |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-10-06 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS071 | IN90XS071E |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS066 | IN90XS066B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-03-17 00:00:00
Indianapolis | IN90XS078 | IN90XS078C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS085 | IN90XS085A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS076 | IN90XS076A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-02 00:00:00
Indianapolis | IN90XS091 | IN90XS091E |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS089 | IN90XS089A | 44 | 1065 | Completed | IPLGINUK | IPLGINUKQ00 | IPLGINUKQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-02-29 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS094 | IN90XS094B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS102 | IN90XS102B |  |  |  |  |  |  |  |  | Plan | 2015-11-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS107 | IN90XS107A | 18 | 450 | Completed | IPLGINVJ | IPLGINVJQ00 | IPLGINVJQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-02-29 00:00:00 |  | 2017-03-21 00:00:00
Indianapolis | IN90XS109 | IN90XS109A |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | IN90XS051 | IN90XS051A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS021 | IN90XS021A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS093 | IN90XS093A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS129 | IN90XS129A |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS134 | IN90XS134A | 18 | 459 | Completed | IPLGINXD | IPLGINXDQ00 | IPLGINXDQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-02-29 00:00:00 |  | 2017-04-24 00:00:00
Indianapolis | IN90XS111 | IN90XS111A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS145 | IN90XS145A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | [NAME] | IN90XS147C |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS151 | IN90XS151C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS162 | IN90XS162A | 18 | 470 | Completed | IPLGINWE | IPLGINWEQ00 | IPLGINWEQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-02-29 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS112 | IN90XS112C |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS120 | IN90XS120C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS185 | IN90XS185B |  |  |  |  |  |  |  |  |  | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS135 | IN90XS135B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-14 00:00:00
Indianapolis | IN90XS176 | IN90XS176B |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS192 | IN90XS192A | 18 | 464 | Completed | IPLGINRV | IPLGINRVQ00 | IPLGINRVQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 | 2016-09-30 00:00:00 | 2016-10-28 00:00:00 | 2016-10-28 00:00:00
Indianapolis | IN90XS171 | IN90XS171B | 18 | 471 | Completed | IPLGINUN | IPLGINUNQ00 | IPLGINUNQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-02-29 00:00:00 | 2016-09-30 00:00:00 | 2016-10-30 00:00:00 | 2016-11-04 00:00:00
Indianapolis | IN90XS209 | IN90XS209A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS221 | IN90XS221B |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS223 | IN90XS223D |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS226 | IN90XS226A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS229 | IN90XS229A |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS231 | IN90XS231D |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS233 | IN90XS233C |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS200 | IN90XS200A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-04-20 00:00:00
Indianapolis | IN90XS197 | IN90XS197A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-02 00:00:00
Indianapolis | IN90XS245 | IN90XS245A | 46 | 1073 | Completed | MUNDINAP | MUNDINAPQ00 | MUNDINAPQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-08-23 00:00:00 |  | 2017-04-24 00:00:00
Cincinnati | IN90XS281 | IN90XS281A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS264 | IN90XS264C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-29 00:00:00 | 2016-09-01 00:00:00 |  | 2017-03-17 00:00:00
Indianapolis | IN90XS304 | IN90XS304A | 18 | 457 | Completed | IPLGINRT | IPLGINRTQ00 | IPLGINRTQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-04-20 00:00:00
Indianapolis | IN90XS317 | IN90XS317C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Ft. Wayne / South Bend | IN90XS335 | IN90XS335A |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS316 | IN90XS316A | 18 | 451 | Completed | IPLGINVL | IPLGINVLQ00 | IPLGINVLQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-05-02 00:00:00 |  | 2017-03-14 00:00:00
Indianapolis | IN90XS351 | IN90XS351A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS196 | IN90XS196A |  |  |  |  |  |  |  |  |  | 2015-08-20 00:00:00 | 2015-12-29 00:00:00 |  | 2017-04-14 00:00:00
Indianapolis | IN90XS353 | IN90XS353A | 18 | 461 | Completed | IPLGINUL | IPLGINULQ00 | IPLGINULQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-05-02 00:00:00 | 2016-09-30 00:00:00 | 2016-10-25 00:00:00 | 2016-10-28 00:00:00
Indianapolis | IN90XS381 | IN90XS381A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-01 00:00:00 |  | 2017-03-23 00:00:00
Indianapolis | IN90XS361 | IN90XS361A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS412 | IN90XS412D |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS442 | IN90XS442A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS462 | IN90XS462G |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS301 | IN90XS301E |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS349 | IN90XS349A | 18 | 460 | Completed | IPLGINRU | IPLGINRUQ00 | IPLGINRUQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XS472 | IN90XS472G |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS497 | IN90XS497C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS474 | IN90XS474A | 18 | 465 | Completed | IPLGINVH | IPLGINVHQ00 | IPLGINVHQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 | 2016-09-30 00:00:00 | 2016-10-24 00:00:00
Indianapolis | IN90XS487 | IN90XS487B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS516 | IN90XS516A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XS519 | IN90XS519A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-08-20 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-02 00:00:00
Indianapolis | IN90XS537 | IN90XS537A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-02 00:00:00
Indianapolis | IN90XS543 | IN90XS543A | 18 | 466 | Completed | IPLGINUM | IPLGINUMQ00 | IPLGINUMQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-11-09 00:00:00 | 2015-12-29 00:00:00 | 2016-09-30 00:00:00 | 2016-10-24 00:00:00
Indianapolis | IN90XS557 | IN90XS557A |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS553 | IN90XS553C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS555 | IN90XS555B |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS568 | IN90XS568B |  |  |  |  |  |  |  |  | Plan | 2016-10-08 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS618 | IN90XS618A | 18 | 452 | Completed | IPLGINRW | IPLGINRWQ00 | IPLGINRWQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-10-30 00:00:00 | 2016-05-02 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS595 | IN90XS595E |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS640 | IN90XS640A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS674 | IN90XS674C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS682 | IN90XS682C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS427 | IN90XS427A | 18 | 456 | Completed | IPLGINWS | IPLGINWSQ00 | IPLGINWSQ00 | Initiated by RFCH | Final RFDS | Complete | 2015-11-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XS661 | IN90XS661E |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS608 | IN90XS608A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-04-20 00:00:00
Indianapolis | IN90XS773 | IN90XS773C |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS780 | IN90XS780A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XS807 | IN90XS807A | 54 | 1270 | Completed | IPLGINVP | IPLGINVPQ00 | IPLGINVPQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Ft. Wayne / South Bend | IN90XS823 | IN90XS823B |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS795 | IN90XS795A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XS775 | IN90XS775C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS850 | IN90XS850B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS853 | IN90XS853A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS883 | IN90XS883B |  |  |  | IPLGINSS | IPLGINSSQ00 | IPLGINSSQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-07-14 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XS898 | IN90XS898A |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS934 | IN90XS934A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-26 00:00:00 | 2016-10-05 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XS945 | IN90XS945B | 46 | 1068 | Completed | MUNDINAN | MUNDINANQ00 | MUNDINANQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-08-23 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA01 | IN90XSA01C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS838 | IN90XS838A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA03 | IN90XSA03A |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA04 | IN90XSA04B |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XS803 | IN90XS803A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-29 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XSA06 | IN90XSA06C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA08 | IN90XSA08A |  |  |  |  |  |  |  |  | Plan | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA05 | IN90XSA05B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-06-16 00:00:00
Indianapolis | IN90XSA02 | IN90XSA02B | 55 | 1294 | Completed | IPLGINVS | IPLGINVSQ00 | IPLGINVSQ00 | CIQ Complete | Final RFDS | Complete | 2016-06-23 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XSA13 | IN90XSA13C |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA14 | IN90XSA14A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA15 | IN90XSA15A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA16 | IN90XSA16B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA17 | IN90XSA17B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-23 00:00:00 | 2016-07-14 00:00:00 |  | 2017-06-12 00:00:00
Indianapolis | IN90XSA11 | IN90XSA11A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA22 | IN90XSA22B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA23 | IN90XSA23B | 55 | 1308 | Completed | IPLGINVR | IPLGINVRQ00 | IPLGINVRQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XSA10 | IN90XSA10B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA25 | IN90XSA25B | 55 | 1289 | Completed | IPLGINVQ | IPLGINVQQ00 | IPLGINVQQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XSA19 | IN90XSA19D |  |  |  |  |  |  |  |  | Plan | 2016-10-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA27 | IN90XSA27C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA29 | IN90XSA29A |  |  |  | IPLGINWO | IPLGINWOQ00 | IPLGINWOQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-01-16 00:00:00
Indianapolis | IN90XSA26 | IN90XSA26B | 55 | 1284 | Completed | IPLGINWG | IPLGINWGQ00 | IPLGINWGQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XSA31 | IN90XSA31B |  |  |  |  |  |  |  |  | Plan | 2016-10-04 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA32 | IN90XSA32A | 55 | 1301 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-23 00:00:00
Indianapolis | IN90XSA33 | IN90XSA33C |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA30 | IN90XSA30A | 55 | 1306 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XSA28 | IN90XSA28A | 55 | 1290 | Completed | IPLGINXJ | IPLGINXJQ00 | IPLGINXJQ00 |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XS834 | IN90XS834A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-04-27 00:00:00
Indianapolis | IN90XSA38 | IN90XSA38A | 79 | 2295 | Completed | IPLGINWY | IPLGINWYQ00 | IPLGINWYQ00 |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA35 | IN90XSA35B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA34 | IN90XSA34A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA41 | IN90XSA41A | 55 | 1298 | Completed | IPLGINVX | IPLGINVXQ00 | IPLGINVXQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XSA42 | IN90XSA42B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA36 | IN90XSA36B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-08-02 00:00:00 |  | 2017-06-14 00:00:00
Indianapolis | IN90XSA44 | IN90XSA44A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA47 | IN90XSA47B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA39 | IN90XSA39A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-25 00:00:00
Indianapolis | IN90XSA49 | IN90XSA49C |  |  |  |  |  |  |  |  | Plan | 2016-10-04 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA40 | IN90XSA40A | 55 | 1302 | Completed | IPLGINVZ | IPLGINVZQ00 | IPLGINVZQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-14 00:00:00 |  | 2017-06-12 00:00:00
Indianapolis | IN90XSA51 | IN90XSA51A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA43 | IN90XSA43A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA50 | IN90XSA50A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA52 | IN90XSA52A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-12 00:00:00
Indianapolis | IN90XSA48 | IN90XSA48A | 55 | 1299 | Completed | IPLGINWI | IPLGINWIQ00 | IPLGINWIQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA55 | IN90XSA55A | 79 | 2313 | Completed | IPLGINXG | IPLGINXGQ00 | IPLGINXGQ00 |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA58 | IN90XSA58B | 79 | 2296 | Completed | IPLGINWX | IPLGINWXQ00 | IPLGINWXQ00 |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XSA56 | IN90XSA56A |  |  |  | IPLGINWQ | IPLGINWQQ00 | IPLGINWQQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XSA57 | IN90XSA57B |  |  |  | IPLGINWM | IPLGINWMQ00 | IPLGINWMQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-05-16 00:00:00
Indianapolis | IN90XSA61 | IN90XSA61C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA62 | IN90XSA62A |  |  |  |  |  |  |  |  | Plan | 2016-09-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA54 | IN90XSA54A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA67 | IN90XSA67A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA68 | IN90XSA68A |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA69 | IN90XSA69A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-14 00:00:00
Indianapolis | IN90XSA71 | IN90XSA71A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA66 | IN90XSA66C |  |  |  |  |  |  |  |  | Plan | 2016-09-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA64 | IN90XSA64A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA76 | IN90XSA76A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA75 | IN90XSA75D |  |  |  |  |  |  |  |  | Plan | 2016-10-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA78 | IN90XSA78A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-04-18 00:00:00
Indianapolis | IN90XSA72 | IN90XSA72A |  |  |  | IPLGINWJ | IPLGINWJQ00 | IPLGINWJQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-14 00:00:00
Indianapolis | IN90XSA77 | IN90XSA77A |  |  |  | IPLGINWL | IPLGINWLQ00 | IPLGINWLQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-23 00:00:00
Indianapolis | IN90XSA84 | IN90XSA84A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA85 | IN90XSA85A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-16 00:00:00
Indianapolis | IN90XSA82 | IN90XSA82C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA86 | IN90XSA86A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-27 00:00:00 |  | 2017-05-09 00:00:00
Indianapolis | IN90XSA89 | IN90XSA89C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-29 00:00:00 | 2016-09-27 00:00:00 |  | 2017-05-25 00:00:00
Indianapolis | IN90XSA91 | IN90XSA91A |  |  |  | IPLGINWR | IPLGINWRQ00 | IPLGINWRQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-28 00:00:00
Indianapolis | IN90XSA92 | IN90XSA92A |  |  |  | IPLGINWK | IPLGINWKQ00 | IPLGINWKQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-21 00:00:00
Indianapolis | IN90XSA65 | IN90XSA65A | 55 | 1303 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-06-06 00:00:00
Indianapolis | IN90XSA94 | IN90XSA94A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA96 | IN90XSA96B |  |  |  |  |  |  |  |  | Plan | 2016-10-07 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB02 | IN90XSB02B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA93 | IN90XSA93A | 55 | 1285 | Completed | IPLGINVT | IPLGINVTQ00 | IPLGINVTQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-07 00:00:00 |  | 2017-03-14 00:00:00
Indianapolis | IN90XSA83 | IN90XSA83A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB03 | IN90XSB03D |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB06 | IN90XSB06A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB04 | IN90XSB04A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB05 | IN90XSB05A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB07 | IN90XSB07A |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB09 | IN90XSB09A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSB10 | IN90XSB10A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Central Illinois | IN90XSHAB | IN90XSHABA |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Indianapolis | IN90XSA90 | IN90XSA90F |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS045 | KC90XS045B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-08-20 00:00:00 | 2016-10-07 00:00:00 |  | 2017-05-01 00:00:00
Kansas | KC90XS067 | KC90XS067A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS076 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS089 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS090 | KC90XS090C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS083C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS094 | KC90XS094B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS095 | KC90XS095E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS096 | KC90XS096B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS086 | KC90XS086E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS092E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS101 | KC90XS101B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS098 | KC90XS098A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS100 | KC90XS100A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS103 | KC90XS103A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS105 | KC90XS105A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-21 00:00:00 | 2015-11-30 00:00:00 |  | 2017-05-06 00:00:00
Kansas | KC90XS106 | KC90XS106B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS104 | KC90XS104C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS066 | KC90XS066A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS108 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS111 | KC90XS111A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-16 00:00:00 |  | 2017-02-19 00:00:00
Kansas | KC90XS112 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS114 | KC90XS114C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS107 | KC90XS107B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS116 | KC90XS116B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-16 00:00:00 |  | 2017-03-03 00:00:00
Kansas | [NAME] | KC90XS118B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-09-16 00:00:00 |  | 2017-06-04 00:00:00
Kansas | KC90XS102 | KC90XS102D |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS109 | KC90XS109A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS127A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS128 | KC90XS128C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS132B |  |  |  |  |  |  |  |  |  | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS137 | KC90XS137A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS140 | KC90XS140C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS120 | KC90XS120B | 79 | 2292 | Completed | KSCIMOBR | KSCIMOBRQ00 | KSCIMOBRQ00 |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-09-20 00:00:00 |  | 2017-02-19 00:00:00
Kansas | KC90XS142 | KC90XS142C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS119 | KC90XS119A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-09-20 00:00:00 |  | 2017-03-03 00:00:00
Kansas | KC90XS148 | KC90XS148C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS134 | KC90XS134C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS141 | KC90XS141C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS156 | KC90XS156D |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS143 | KC90XS143C | 79 | 2306 | In progress |  |  |  |  | Final RFDS | Complete | 2016-07-29 00:00:00 | 2016-09-21 00:00:00 |  | 2017-04-12 00:00:00
Kansas | KC90XS154 | KC90XS154B | 79 | 2297 | Completed |  |  |  |  | Final RFDS | Complete | 2016-02-12 00:00:00 | 2016-09-20 00:00:00 |  | 2017-03-03 00:00:00
Kansas | KC90XS159 | KC90XS159C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS151 | KC90XS151B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-08 00:00:00 | 2015-11-30 00:00:00 |  | 2017-05-06 00:00:00
Kansas | KC90XS162 | KC90XS162B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS157 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-17 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS173 | KC90XS173A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-14 00:00:00 |  | 2017-05-06 00:00:00
Kansas | KC90XS158 | KC90XS158C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-03-28 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS164B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS196 | KC90XS196C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS198C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS194 | KC90XS194B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS201 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS202 | KC90XS202E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS205 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS206 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS209 | KC90XS209A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS217 | KC90XS217A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS219 | KC90XS219A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS222 | KC90XS222A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS223 | KC90XS223A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS165 | KC90XS165B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS195 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS238 | KC90XS238H |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS227 | KC90XS227A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS210 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS226 | KC90XS226A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS303 | KC90XS303E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS252 | KC90XS252C | 26 | 622 | Completed | PCLRMOAJ | PCLRMOAJQ00 | PCLRMOAJQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2015-12-02 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS336 | KC90XS336G |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS317 | KC90XS317C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS309 | KC90XS309A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS359B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS417 | KC90XS417A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS271 | KC90XS271A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-02 00:00:00 | 2016-10-07 00:00:00 |  | 2017-03-03 00:00:00
Kansas | KC90XS428 | KC90XS428A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-09 00:00:00 | 2015-12-08 00:00:00 |  | 2017-05-06 00:00:00
Kansas | [NAME] | KC90XS425C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS446 | [NAME] |  |  |  |  |  |  |  |  |  | 2015-10-30 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | [NAME] | KC90XS475B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS337 | KC90XS337A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS486 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-02-26 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS501 | KC90XS501C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | KC90XS383 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-07-19 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS438 | KC90XS438A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-09-22 00:00:00 |  | 2017-05-06 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-11-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS553 | KC90XS553C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-11-09 00:00:00 | 2016-10-07 00:00:00 |  | 2017-04-07 00:00:00
Kansas | KC90XS476 | KC90XS476C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS526 | KC90XS526A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 | 2016-10-12 00:00:00 |  | 2017-04-01 00:00:00
Kansas | KC90XS609 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS639 | KC90XS639C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS575A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | KC90XS651 | KC90XS651A |  |  |  |  |  |  |  |  |  | 2015-10-06 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | KC90XS589 | [NAME] | 26 | 618 | Completed | PCLRMOAI | PCLRMOAIQ00 | PCLRMOAIQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-06 00:00:00 | 2015-12-02 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS643 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | KC90XS704 | KC90XS704A |  |  |  |  |  |  |  |  |  | 2015-10-09 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | KC90XS750 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS684 | KC90XS684A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS774 | KC90XS774A | 26 | 626 | Completed | [NAME] | WRBGMOEXQ00 | WRBGMOEXQ00 |  | Final RFDS | Complete | 2015-10-23 00:00:00 | 2015-11-30 00:00:00 |  | 2017-02-27 00:00:00
Kansas | KC90XS667 | KC90XS667A |  |  |  |  |  |  |  |  |  | 2015-10-06 00:00:00 | 2015-12-08 00:00:00 |  | 2017-07-22 00:00:00
Kansas | KC90XS789 | KC90XS789F | 79 | 2300 | Completed | [NAME] | KSCIMOBSQ00 | KSCIMOBSQ00 |  | Final RFDS | Complete | 2015-10-09 00:00:00 | 2016-09-20 00:00:00 |  | 2017-03-03 00:00:00
Kansas | KC90XS812 | KC90XS812C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS905 | KC90XS905B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS585 | KC90XS585C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS906 | KC90XS906A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS916 | KC90XS916B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS913B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS927 | KC90XS927A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS929 | KC90XS929B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS779C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS926 | KC90XS926B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS934 | KC90XS934A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS935 | KC90XS935B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS936A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS939 | KC90XS939B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS942 | KC90XS942B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS946 | KC90XS946B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS948 | KC90XS948A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-20 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS907 | KC90XS907A | 55 | 1307 | Completed |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-03 00:00:00 |  | 2017-02-20 00:00:00
Kansas | KC90XS938 | KC90XS938A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS941 | KC90XS941A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS952 | KC90XS952B | 55 | 1287 | Completed | INDQMOOB | INDQMOOBQ00 | INDQMOOBQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS956 | KC90XS956A | 55 | 1292 | Completed | INDQMOOG | INDQMOOGQ00 | INDQMOOGQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS949 | KC90XS949A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS957 | KC90XS957A | 55 | 1300 | In progress |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS955 | [NAME] | 55 | 1283 | Completed | INDQMOOE | INDQMOOEQ00 | INDQMOOEQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-01-13 00:00:00
Kansas | KC90XS959 | KC90XS959A | 55 | 1296 | Completed | INDQMOOA | INDQMOOAQ00 | INDQMOOAQ00 | CIQ Complete | Final RFDS | Complete | 2016-07-29 00:00:00 | 2016-08-02 00:00:00 |  | 2017-04-19 00:00:00
Kansas | [NAME] | KC90XS961A | 55 | 1297 | Completed | INDQMOOH | INDQMOOHQ00 | INDQMOOHQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS966 | KC90XS966A | 79 | 2283 | Completed | KSCIMOBT | KSCIMOBTQ00 | KSCIMOBTQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-09-22 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS968 | KC90XS968B | 79 | 2287 | Completed | LEWDKSPA | LEWDKSPAQ00 | LEWDKSPAQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-09-22 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS972 | KC90XS972C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS973 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS976 | KC90XS976A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS962 | KC90XS962B | 55 | 1304 | Completed | INDQMOOC | INDQMOOCQ00 | INDQMOOCQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS979 | KC90XS979A | 79 | 2288 | Completed |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-22 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS981 | KC90XS981A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS978 | KC90XS978A | 79 | 2307 | Completed |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-09-22 00:00:00 |  | 2017-03-24 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS985 | KC90XS985A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-02 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | [NAME] | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | KC90XS987 | KC90XS987A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | KC90XS992 | KC90XS992B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS991 | KC90XS991B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | KC90XS995 | KC90XS995A | 79 | 2284 | Completed |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-09-22 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XS999 | KC90XS999C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-02 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | KC90XS998 | KC90XS998A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-10-27 00:00:00 |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XSA27C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA29 | KC90XSA29D |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-09-13 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA30 | KC90XSA30C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA36 | KC90XSA36B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA37 | KC90XSA37C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | [NAME] | KC90XS960B | 55 | 1293 | Completed | INDQMOOF | INDQMOOFQ00 | INDQMOOFQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-04-19 00:00:00
Kansas | KC90XSA22 | KC90XSA22A | 79 | 2282 | Completed |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-09-20 00:00:00 |  | 2017-02-19 00:00:00
Kansas | KC90XSA41 | KC90XSA41A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-02 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA42 | KC90XSA42C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA43 | KC90XSA43B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA49 | KC90XSA49A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA38 | KC90XSA38A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA40 | KC90XSA40A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA53 | KC90XSA53A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA55 | KC90XSA55B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XS958 | KC90XS958A | 55 | 1295 | In progress |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-02 00:00:00 |  | 2017-03-24 00:00:00
Kansas | KC90XSA52 | KC90XSA52B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSB03 | KC90XSB03A |  |  |  |  |  |  |  |  | Plan | 2016-09-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSA51 | KC90XSA51A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSB02 | KC90XSB02A |  |  |  |  |  |  |  |  | Plan | 2016-09-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSB06 | KC90XSB06A |  |  |  |  |  |  |  |  | Plan | 2016-09-09 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | KC90XSB01 | KC90XSB01A |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS143 | LV90XS143B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS083 | LV90XS083A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-28 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS109 | LV90XS109A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-08-28 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS235 | LV90XS235A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS286 | LV90XS286A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS436 | LV90XS436A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-06-13 00:00:00 |  | 2017-04-03 00:00:00
West Kentucky | LV90XS327 | LV90XS327A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-01 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS753 | LV90XS753B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS757 | LV90XS757A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS905 | LV90XS905A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS139 | LV90XS139B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS907 | LV90XS907C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS521 | LV90XS521B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS919C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS917 | LV90XS917B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS911 | LV90XS911E | 124 | 4101 | Completed | BWLHKYBC | BWLHKYBCQ00 | BWLHKYBCQ00 |  | Final RFDS | Complete | 2016-07-08 00:00:00 | 2016-10-13 00:00:00 |  | 2017-04-19 00:00:00
West Kentucky | [NAME] | LV90XS928B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS920 | LV90XS920A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS930A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS340 | LV90XS340B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS925 | LV90XS925A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS933 | LV90XS933A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS935 | LV90XS935B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS929 | LV90XS929B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS938 | LV90XS938A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS939B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS940B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS934 | LV90XS934B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS944 | LV90XS944A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS937 | LV90XS937A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS942 | LV90XS942A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS945 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS948 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS936 | LV90XS936B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS952 | LV90XS952A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS956 | LV90XS956A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS957 | LV90XS957A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS958A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
East Kentucky | LV90XSDQC | LV90XSDQCA |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS947A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | [NAME] | LV90XS950A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Kentucky | LV90XS955 | LV90XS955B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS048 | ML90XS048E |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS079 | ML90XS079C |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS080 | ML90XS080C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS047 | ML90XS047B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS070 | ML90XS070A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS088 | ML90XS088A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS090 | ML90XS090C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS097 | ML90XS097C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS098 | ML90XS098B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS041 | ML90XS041A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS100 | ML90XS100D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS102 | ML90XS102D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS103 | ML90XS103C |  |  |  |  |  |  |  |  | Plan | 2016-10-27 00:00:00
Milwaukee | ML90XS127 | ML90XS127B | 18 | 453 | Completed | WHWRWIEZ | WHWRWIEZQ00 | WHWRWIEZQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-06-29 00:00:00 |  | 2017-02-11 00:00:00
Milwaukee | ML90XS139 | ML90XS139A | 18 | 454 | Completed | BRFEWIDV | BRFEWIDVQ00 | BRFEWIDVQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-07-11 00:00:00 |  | 2017-02-24 00:00:00
Milwaukee | ML90XS087 | ML90XS087B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS086 | ML90XS086A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS151 | ML90XS151C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS140 | ML90XS140B | 18 | 469 | Completed | BRFEWIDX | BRFEWIDXQ00 | BRFEWIDXQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-07-11 00:00:00 |  | 2017-02-24 00:00:00
Milwaukee | ML90XS101 | ML90XS101B |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00
Milwaukee | ML90XS193 | ML90XS193H |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | [NAME] | ML90XS147A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS200 | ML90XS200C |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS182 | ML90XS182A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS153 | ML90XS153A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS206 | ML90XS206A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS216 | ML90XS216A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS195 | ML90XS195A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS205 | ML90XS205A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS213 | ML90XS213C |  |  |  |  |  |  |  | Final RFDS | Plan | 2015-12-05 00:00:00
Milwaukee | ML90XS217 | ML90XS217A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS228 | ML90XS228B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS230 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS245 | ML90XS245A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS231 | ML90XS231E |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS226 | ML90XS226C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-03-08 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS263 | ML90XS263A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS246 | ML90XS246B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-11 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS222 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-11 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS268 | ML90XS268B |  |  |  |  |  |  |  | Final RFDS | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS266 | ML90XS266A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS265 | ML90XS265A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS271 | ML90XS271A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS273 | ML90XS273A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS274 | ML90XS274B |  |  |  |  |  |  |  | Final RFDS | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS294 | ML90XS294A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-19 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS269 | ML90XS269B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-01-19 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS272 | ML90XS272A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS262 | ML90XS262A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS356 | ML90XS356A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-01-13 00:00:00 |  | 2017-04-22 00:00:00
Milwaukee | ML90XS296 | ML90XS296A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS349 | ML90XS349A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-01-13 00:00:00 |  | 2017-04-22 00:00:00
Minnesota | ML90XS362 | ML90XS362E |  |  |  |  |  |  |  |  | Plan | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS366 | ML90XS366A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-01-13 00:00:00 |  | 2017-04-22 00:00:00
Minnesota | ML90XS350 | ML90XS350C |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS358 | ML90XS358A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-01-13 00:00:00 |  | 2017-04-22 00:00:00
Minnesota | ML90XS384 | ML90XS384A |  |  |  |  |  |  |  |  | Plan | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XS406 | ML90XS406B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS367 | ML90XS367B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XS409 | ML90XS409C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XS418 | ML90XS418B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS602 | ML90XS602G |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS683 | ML90XS683A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS365 | ML90XS365A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-01-13 00:00:00 |  | 2017-04-22 00:00:00
Milwaukee | ML90XS861 | ML90XS861G | 18 | 462 | Completed | MTPLWILR | MTPLWILRQ00 | MTPLWILRQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-07-14 00:00:00 |  | 2017-02-23 00:00:00
North Wisconsin | ML90XS903 | ML90XS903C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XS728 | ML90XS728E |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XS553 | ML90XS553A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSA95 | ML90XSA95A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADC | ML90XSADCD |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADD | ML90XSADDC |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADF | ML90XSADFA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADG | ML90XSADGA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADB | ML90XSADBA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADJ | ML90XSADJB |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00
Milwaukee | ML90XSADS | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XS382 | ML90XS382B |  |  |  |  |  |  |  |  | Plan | 2015-10-08 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADU | ML90XSADUA |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADE | ML90XSADEC |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAJB | ML90XSAJBA |  |  |  | JNVMWIBL | JNVMWIBLQ00 | JNVMWIBLQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-08-05 00:00:00 |  | 2017-01-30 00:00:00
Milwaukee | ML90XSADR | ML90XSADRA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAMB | ML90XSAMBA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAME | ML90XSAMEB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADT | ML90XSADTA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSADW | ML90XSADWA |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAMP | ML90XSAMPB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAMN | ML90XSAMNA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSANH | ML90XSANHE |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSANK | ML90XSANKA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSANM | ML90XSANMB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSANA | ML90XSANAA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAMZ | ML90XSAMZA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAPJ | ML90XSAPJB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAMA | ML90XSAMAB | 18 | 458 | Completed | GNDLWIEM | GNDLWIEMQ00 | GNDLWIEMQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-07-07 00:00:00 |  | 2017-12-31 00:00:00
Milwaukee | ML90XSANY | ML90XSANYA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSARA | ML90XSARAA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSAPG | ML90XSAPGA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-25 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSARF | ML90XSARFA |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00
Milwaukee | ML90XSAPL | ML90XSAPLC |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSARC | ML90XSARCB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-09-16 00:00:00 | 2016-09-21 00:00:00 |  | 2017-02-25 00:00:00
Milwaukee | ML90XSASL | ML90XSASLB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSB34 | ML90XSB34B |  |  |  |  |  |  |  |  | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSE18 | ML90XSE18B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSF01 | ML90XSF01A |  |  |  | FDULWIXG | FDULWIXGQ00 | FDULWIXGQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-07-21 00:00:00 |  | 2017-02-20 00:00:00
Milwaukee | ML90XSASE | ML90XSASEB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG01 | ML90XSG01C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 | 2016-10-26 00:00:00 |  | 2017-02-20 00:00:00
Milwaukee | ML90XSAPM | ML90XSAPMB |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSF02 | ML90XSF02A |  |  |  | FDULWIXH | FDULWIXHQ00 | FDULWIXHQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-07-21 00:00:00 |  | 2017-02-20 00:00:00
North Wisconsin | ML90XSG06 | ML90XSG06C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG05 | ML90XSG05C |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00
North Wisconsin | ML90XSG10 | ML90XSG10A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG11 | ML90XSG11B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG13 | ML90XSG13F |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-08 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG09 | ML90XSG09A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG02 | ML90XSG02B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG16 | ML90XSG16C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-07-01 00:00:00 |  |  | 2025-12-25 00:00:00
Milwaukee | ML90XSASJ | ML90XSASJA |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG18 | ML90XSG18B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG19 | ML90XSG19B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00
North Wisconsin | ML90XSG20 | ML90XSG20B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG22 | ML90XSG22A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG14 | ML90XSG14B |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG15 | ML90XSG15B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG25 | ML90XSG25B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG17 | ML90XSG17A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG23 | ML90XSG23C |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00
North Wisconsin | ML90XSG37 | ML90XSG37A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG26 | ML90XSG26A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG28 | ML90XSG28B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG40 | ML90XSG40C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH02 | ML90XSH02C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH06 | ML90XSH06C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH17 | ML90XSH17A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-09-13 00:00:00 |  | 2017-05-05 00:00:00
North Wisconsin | ML90XSG39 | ML90XSG39A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG38 | ML90XSG38B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH20 | ML90XSH20C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH21 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH26 | ML90XSH26B |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH27 | ML90XSH27A |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH19 | ML90XSH19C |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00
North Wisconsin | ML90XSJ01 | ML90XSJ01A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | [NAME] | ML90XSJ02A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH28 | ML90XSH28B |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSG24 | ML90XSG24A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSN01 | ML90XSN01B |  |  |  | SHBYWIXD | SHBYWIXDQ00 | SHBYWIXDQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-22 00:00:00 |  | 2017-02-19 00:00:00
North Wisconsin | ML90XSN02 | ML90XSN02B |  |  |  | SHBYWIXB | SHBYWIXBQ00 | SHBYWIXBQ00 |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-06-22 00:00:00 |  | 2017-02-20 00:00:00
North Wisconsin | ML90XSN03 | ML90XSN03B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-13 00:00:00 | 2016-09-14 00:00:00 |  | 2017-02-20 00:00:00
North Wisconsin | ML90XSJ03 | ML90XSJ03A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSZ61 | ML90XSZ61A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSZ91 | ML90XSZ91A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSH18 | ML90XSH18C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSZ93 | ML90XSZ93A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSJ04 | ML90XSJ04A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSZ92 | ML90XSZ92A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | ML90XSZ94 | ML90XSZ94A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
North Wisconsin | ML90XSN04 | ML90XSN04C |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00
Minnesota | MS90XS006 | MS90XS006A |  |  |  | STPNMNVB | STPNMNVBQ00 | STPNMNVBQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS009 | MS90XS009C |  |  |  | STPNMNUZ | STPNMNUZQ00 | STPNMNUZQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-08 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS007 | [NAME] |  |  |  | STPNMNVC | STPNMNVCQ00 | STPNMNVCQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-08 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS013 | MS90XS013C |  |  |  |  |  |  |  |  | Plan | 2016-06-01 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | [NAME] | MS90XS010E |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS020 | MS90XS020C |  |  |  | STPNMNVF | STPNMNVFQ00 | STPNMNVFQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS024 | MS90XS024E |  |  |  |  |  |  |  |  | Plan | 2016-10-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS038 | MS90XS038E |  |  |  | STPNMNWA | STPNMNWAQ00 | STPNMNWAQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-01-13 00:00:00 | 2016-01-13 00:00:00 | 2015-12-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS039 | MS90XS039E |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS072 | MS90XS072A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS012 | MS90XS012A |  |  |  | STPNMNVD | STPNMNVDQ00 | STPNMNVDQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS014 | MS90XS014C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS073 | MS90XS073A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS109 | MS90XS109A |  |  |  | WLMRMNGV | WLMRMNGVQ00 | WLMRMNGVQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2016-04-04 00:00:00 | 2016-04-04 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS117 | MS90XS117C |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS119 | MS90XS119C |  |  |  |  |  |  |  |  | Plan | 2015-11-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS017 | MS90XS017G |  |  |  | STPNMNVE | STPNMNVEQ00 | STPNMNVEQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-04-18 00:00:00 | 2016-04-18 00:00:00 | 2016-02-13 00:00:00 | 2016-09-22 00:00:00
Minnesota | MS90XS083 | MS90XS083B |  |  |  |  |  |  |  |  | Plan | 2015-10-08 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS127 | MS90XS127B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-26 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS100 | MS90XS100A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS125 | MS90XS125B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS126 | MS90XS126B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS173 | MS90XS173G |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS216 | MS90XS216H |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS221 | MS90XS221G |  |  |  |  |  |  |  |  | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS223 | MS90XS223D |  |  |  | STPNMNVH | STPNMNVHQ00 | STPNMNVHQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-04 00:00:00 | 2016-04-27 00:00:00 | 2016-04-27 00:00:00 | 2016-04-02 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS225 | MS90XS225B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS226 | MS90XS226E |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS230 | MS90XS230D |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | [NAME] | MS90XS231C |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS186 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS161 | MS90XS161C |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS166 | MS90XS166A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-25 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS265 | MS90XS265C |  |  |  | STPNMNVI | STPNMNVIQ00 | STPNMNVIQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS266 | MS90XS266B |  |  |  | STPNMNVJ | STPNMNVJQ00 | STPNMNVJQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-03-11 00:00:00 | 2016-03-11 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS274 | MS90XS274E |  |  |  | STPNMNVT | STPNMNVTQ00 | STPNMNVTQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-08 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS243 | MS90XS243B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS258 | MS90XS258B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS261 | MS90XS261C |  |  |  | STPNMNVZ | STPNMNVZQ00 | STPNMNVZQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-03-31 00:00:00 | 2016-03-31 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS280 | MS90XS280E |  |  |  | STPNMNWB | STPNMNWBQ00 | STPNMNWBQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-11 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS277 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS287 | MS90XS287F |  |  |  | STPNMNVL | STPNMNVLQ00 | STPNMNVLQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2016-04-19 00:00:00 | 2016-04-22 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS290 | MS90XS290B |  |  |  | STPNMNVM | STPNMNVMQ00 | STPNMNVMQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS275 | MS90XS275C |  |  |  |  |  |  |  |  | Plan | 2015-12-11 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS293 | MS90XS293B |  |  |  |  |  |  |  |  | Plan | 2015-10-26 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS292 | MS90XS292D |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-02 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS284 | MS90XS284E |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-09-21 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS306 | MS90XS306E |  |  |  | STPNMNVU | STPNMNVUQ00 | STPNMNVUQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-08 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS301 | MS90XS301E |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS309 | MS90XS309C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS310 | MS90XS310B |  |  |  | STPNMNVO | STPNMNVOQ00 | STPNMNVOQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-02-08 00:00:00
Minnesota | MS90XS313 | MS90XS313B |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS318 | MS90XS318C |  |  |  | STPNMNVQ | STPNMNVQQ00 | STPNMNVQQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2016-03-11 00:00:00 | 2016-03-11 00:00:00 | 2015-08-01 00:00:00 | 2016-05-09 00:00:00
Minnesota | MS90XS320 | MS90XS320C |  |  |  | STPNMNVR | STPNMNVRQ00 | STPNMNVRQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-04-19 00:00:00 | 2016-04-19 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS276 | MS90XS276F |  |  |  | STPNMNVK | STPNMNVKQ00 | STPNMNVKQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-12 00:00:00 | 2016-03-11 00:00:00 | 2016-03-11 00:00:00 | 2016-02-22 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS354 | [NAME] |  |  |  |  |  |  |  |  | Plan | 2016-08-29 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS295 | MS90XS295A |  |  |  | STPNMNVN | STPNMNVNQ00 | STPNMNVNQ00 | CIQ Complete | Final RFDS | Complete | 2015-09-21 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-08-01 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XS362 | MS90XS362E |  |  |  |  |  |  |  |  | Plan | 2016-04-02 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS331 | MS90XS331D |  |  |  | STPNMNVS | STPNMNVSQ00 | STPNMNVSQ00 | CIQ Complete | Final RFDS | Complete | 2015-10-26 00:00:00 | 2016-02-23 00:00:00 | 2016-02-23 00:00:00 | 2016-02-22 00:00:00 | 2016-08-10 00:00:00
Minnesota | MS90XS675 | MS90XS675A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS709 | MS90XS709B |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-12-23 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS723 | MS90XS723C |  |  |  |  |  |  |  |  | Plan | 2015-11-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS766 | MS90XS766B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS678 | MS90XS678B |  |  |  | WLMRMNGX | WLMRMNGXQ00 | WLMRMNGXQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-05 00:00:00 | 2016-04-04 00:00:00 | 2016-04-04 00:00:00 | 2016-08-04 00:00:00
Minnesota | MS90XS307 | MS90XS307C |  |  |  | STPNMNWC | STPNMNWCQ00 | STPNMNWCQ00 | CIQ Complete | Final RFDS | Complete | 2015-11-16 00:00:00 | 2015-12-28 00:00:00 | 2015-12-28 00:00:00 | 2015-11-19 00:00:00
Minnesota | MS90XS886 | MS90XS886C |  |  |  | WLMRMNGU | WLMRMNGUQ00 | WLMRMNGUQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-02 00:00:00 | 2016-07-08 00:00:00 | 2016-07-08 00:00:00 | 2016-08-04 00:00:00
Minnesota | MS90XS516 | MS90XS516A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS844 | MS90XS844A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS868 | MS90XS868A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-23 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSA73 | MS90XSA73B |  |  |  | WLMRMNGZ | WLMRMNGZQ00 | WLMRMNGZQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-08 00:00:00 | 2016-04-04 00:00:00 | 2016-04-04 00:00:00 | 2016-08-02 00:00:00
Minnesota | MS90XSA79 | MS90XSA79E |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSA86 | MS90XSA86C |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XS988 | MS90XS988C |  |  |  |  |  |  |  |  | Plan | 2016-02-10 00:00:00 |  |  | 2025-12-25 00:00:00
Dakotas | MS90XSD27 | MS90XSD27C |  |  |  |  |  |  |  |  | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
Dakotas | MS90XSD24 | MS90XSD24A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSA29 | MS90XSA29E |  |  |  | WLMRMNGY | WLMRMNGYQ00 | WLMRMNGYQ00 | CIQ Complete | Final RFDS | Complete | 2016-01-07 00:00:00 | 2016-04-04 00:00:00 | 2016-04-04 00:00:00 | 2016-08-02 00:00:00
Dakotas | MS90XSD46 | MS90XSD46C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE04 | MS90XSE04A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE19 | MS90XSE19A |  |  |  |  |  |  |  |  | Plan | 2016-07-07 00:00:00 |  |  | 2025-12-25 00:00:00
Dakotas | MS90XSD44 | MS90XSD44A |  |  |  |  |  |  |  |  | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSA02 | MS90XSA02B |  |  |  | WLMRMNHB | WLMRMNHBQ00 | WLMRMNHBQ00 | CIQ Complete | Final RFDS | Complete | 2015-12-08 00:00:00 | 2016-04-04 00:00:00 | 2016-04-04 00:00:00 | 2016-08-01 00:00:00
Minnesota | MS90XSE34 | MS90XSE34C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE37 | MS90XSE37E |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | [NAME] | MS90XSE42A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE20 | MS90XSE20A |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE44 | MS90XSE44A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE47 | MS90XSE47B |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE49 | MS90XSE49B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE50 | MS90XSE50A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE24 | MS90XSE24A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE83 | MS90XSE83C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE98 | MS90XSE98B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 | 2016-05-03 00:00:00 |  | 2017-12-31 00:00:00
Minnesota | MS90XSE43 | MS90XSE43A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Dakotas | MS90XSD40 | MS90XSD40A |  |  |  |  |  |  |  |  | Plan | 2016-09-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL53 | MS90XSL53F |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-10-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL54 | MS90XSL54A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL56 | MS90XSL56A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL57 | MS90XSL57A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL61 | MS90XSL61C |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL52 | MS90XSL52A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSE82 | MS90XSE82A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM12 | MS90XSM12A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM21 | MS90XSM21C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM22 | MS90XSM22A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM13 | MS90XSM13E |  |  |  |  |  |  |  |  | Plan | 2016-10-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM25 | MS90XSM25A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM24 | MS90XSM24A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM27 | MS90XSM27D |  |  |  |  |  |  |  |  | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM28 | MS90XSM28A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM30 | MS90XSM30A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM41 | MS90XSM41B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM29 | MS90XSM29A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM43 | MS90XSM43A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL21 | MS90XSL21D |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM44 | MS90XSM44A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM52 | MS90XSM52D |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM53 | MS90XSM53B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM47 | MS90XSM47C |  |  |  |  |  |  |  |  | Plan | 2016-07-01 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM58 | MS90XSM58B |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM63 | MS90XSM63C |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM64 | MS90XSM64D |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM65 | MS90XSM65A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM60 | MS90XSM60A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM66 | MS90XSM66A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM42 | MS90XSM42D |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM69 | MS90XSM69A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM70 | MS90XSM70C |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM71 | MS90XSM71D |  |  |  |  |  |  |  |  | Plan | 2016-07-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP11 | MS90XSP11C |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP12 | MS90XSP12G |  |  |  |  |  |  |  |  | Plan | 2016-10-31 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP13 | MS90XSP13A |  |  |  |  |  |  |  |  | Plan | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP31 | MS90XSP31C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP32 | MS90XSP32A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM68 | MS90XSM68A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSM67 | MS90XSM67A |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS11 | MS90XSS11A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSP39 | MS90XSP39A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS81 | MS90XSS81C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00
Minnesota | MS90XSS82 | MS90XSS82C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS12 | MS90XSS12E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS85 | MS90XSS85D |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSU22 | MS90XSU22B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSL74 | MS90XSL74C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | [NAME] | MS90XSU37A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSU42 | MS90XSU42A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSU55 | MS90XSU55A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW08 | MS90XSW08C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS83 | MS90XSS83C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00
Minnesota | MS90XSW35 | MS90XSW35A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW10 | MS90XSW10D |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW68 | MS90XSW68A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW71 | MS90XSW71A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW72 | MS90XSW72D |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW64 | MS90XSW64A |  |  |  |  |  |  |  |  | Plan | 2016-06-23 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW74 | MS90XSW74F |  |  |  |  |  |  |  |  | Plan | 2016-08-26 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW78 | MS90XSW78A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW77 | MS90XSW77A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW87 | MS90XSW87C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSS51 | MS90XSS51A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSU23 | MS90XSU23B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Minnesota | MS90XSW80 | MS90XSW80C |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS072 | OM90XS072A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS073 | OM90XS073A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS041 | OM90XS041B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS047 | OM90XS047B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-01-08 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS075 | OM90XS075A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS076 | OM90XS076A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS082 | OM90XS082F |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS077 | OM90XS077A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS079 | OM90XS079A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS080 | OM90XS080B |  |  |  |  |  |  |  | SR-RFDS | Complete | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS105 | OM90XS105C |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS122 | OM90XS122B |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS083 | OM90XS083A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS084 | OM90XS084A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS092 | OM90XS092A |  |  |  |  |  |  |  |  | Plan | 2016-04-02 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS141 | OM90XS141C |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS143 | OM90XS143B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS129 | OM90XS129E |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS136 | OM90XS136B |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS146 | OM90XS146A |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS147 | OM90XS147A |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS153 | OM90XS153A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS156 | OM90XS156A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | [NAME] | OM90XS157D |  |  |  |  |  |  |  |  | Plan | 2016-10-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS152 | OM90XS152B |  |  |  |  |  |  |  |  | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS162 | OM90XS162C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS168 | OM90XS168B |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS171 | OM90XS171B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS173 | OM90XS173B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS161 | OM90XS161C |  |  |  |  |  |  |  |  | Plan | 2016-07-15 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS176 | OM90XS176A |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS177 | OM90XS177A |  |  |  |  |  |  |  |  | Plan | 2015-10-22 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS198 | OM90XS198E |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS341 | OM90XS341C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS701 | OM90XS701B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS705 | OM90XS705A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS706 | OM90XS706A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS175 | OM90XS175B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS710 | OM90XS710A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS708 | OM90XS708A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS712 | OM90XS712A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS714 | OM90XS714B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS711 | OM90XS711B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS716 | OM90XS716A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS717 | OM90XS717A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS135 | OM90XS135C |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS721 | OM90XS721A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS725 | OM90XS725B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS718 | OM90XS718A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS727 | OM90XS727B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS731 | OM90XS731A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS145 | OM90XS145C |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS733 | OM90XS733A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS734 | OM90XS734B |  |  |  |  |  |  |  |  | Plan | 2016-08-13 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS732 | OM90XS732A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS738 | OM90XS738A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS746 | OM90XS746B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS747 | OM90XS747B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS751 | OM90XS751A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS752 | OM90XS752A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS753 | OM90XS753A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS745 | OM90XS745A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS754 | OM90XS754A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS757 | OM90XS757A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS756 | OM90XS756A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS760 | OM90XS760B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS761 | OM90XS761A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS763 | OM90XS763C |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS764 | OM90XS764C |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS726 | OM90XS726A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | [NAME] | OM90XS765A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS767 | OM90XS767B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS766 | OM90XS766C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS771 | OM90XS771A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS774 | OM90XS774C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS775 | OM90XS775A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS777 | OM90XS777C |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS770 | OM90XS770B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS778 | OM90XS778A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS782 | OM90XS782B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS784 | OM90XS784A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS787 | OM90XS787E |  |  |  |  |  |  |  |  | Plan | 2016-09-30 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS779 | OM90XS779C |  |  |  |  |  |  |  |  | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS788 | OM90XS788B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS791 | OM90XS791A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS792 | OM90XS792A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS758 | OM90XS758C |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS790 | OM90XS790A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | [NAME] | OM90XS796B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS801 | OM90XS801A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS802 | OM90XS802A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS805 | OM90XS805B |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS715 | OM90XS715A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS799 | OM90XS799A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS808 | OM90XS808A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS797 | OM90XS797A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
West Iowa / Nebraska | OM90XS809 | OM90XS809A |  |  |  |  |  |  |  |  | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS015 | PT90XS015A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS011 | PT90XS011A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS026 | PT90XS026G |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS031 | PT90XS031B |  |  |  |  |  |  |  |  | Plan | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS033 | PT90XS033B |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS021 | PT90XS021A |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS029 | PT90XS029C |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS043 | PT90XS043B |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS039 | PT90XS039A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS047 | PT90XS047C |  |  |  |  |  |  |  |  | Plan | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS046 | PT90XS046A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS050 | PT90XS050F |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS048 | PT90XS048C |  |  |  |  |  |  |  |  | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS052 | PT90XS052A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS055 | PT90XS055A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS054 | PT90XS054C |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00
Pittsburgh | PT90XS044 | PT90XS044A |  |  |  |  |  |  |  |  | Plan | 2016-02-10 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS064 | PT90XS064C |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS067 | PT90XS067C |  |  |  |  |  |  |  |  | Plan | 2015-12-04 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS056 | PT90XS056C |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS038 | PT90XS038B |  |  |  |  |  |  |  |  | Plan | 2016-02-10 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS058 | PT90XS058B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS069 | PT90XS069A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS072 | PT90XS072B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS103 | PT90XS103B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS115 | PT90XS115A | 79 | 2289 | Completed | [NAME] | LTRBPAESQ00 | LTRBPAESQ00 |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-09-19 00:00:00 |  | 2017-03-27 00:00:00
Pittsburgh | PT90XS117 | PT90XS117C |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | [NAME] | PT90XS074D |  |  |  |  |  |  |  |  | Plan | 2016-10-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS123 | PT90XS123C |  |  |  |  |  |  |  |  | Plan | 2016-03-10 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS124 | PT90XS124C |  |  |  |  |  |  |  |  | Plan | 2016-02-12 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS129 | PT90XS129D |  |  |  |  |  |  |  |  | Plan | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS131 | PT90XS131A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS132 | PT90XS132A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS068 | PT90XS068C |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS135 | PT90XS135A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS139 | PT90XS139A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS082 | PT90XS082B |  |  |  |  |  |  |  |  | Plan | 2016-10-27 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS141 | PT90XS141B |  |  |  |  |  |  |  |  | Plan | 2016-03-07 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS140 | PT90XS140A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS144 | PT90XS144B |  |  |  |  |  |  |  |  | Plan | 2016-09-06 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS143 | PT90XS143D |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS142 | PT90XS142A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS122 | PT90XS122C |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00
Pittsburgh | [NAME] | PT90XS147A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS159 | PT90XS159A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS152 | PT90XS152A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS146 | PT90XS146D |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS165 | PT90XS165B |  |  |  |  |  |  |  |  | Plan | 2016-01-29 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS161 | PT90XS161A |  |  |  |  |  |  |  |  | Plan | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS166 | PT90XS166A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS168 | PT90XS168A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS160 | PT90XS160A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS171 | PT90XS171C |  |  |  |  |  |  |  |  | Plan | 2016-01-08 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS182 | PT90XS182A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS170 | PT90XS170B |  |  |  |  |  |  |  |  | Plan | 2016-04-02 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS153 | PT90XS153A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS185 | PT90XS185D |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS169 | PT90XS169B |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS183 | PT90XS183A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS189 | PT90XS189A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS184 | PT90XS184A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS186 | PT90XS186D |  |  |  |  |  |  |  |  | Plan | 2016-06-25 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS193 | PT90XS193C |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS192 | PT90XS192A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS187 | PT90XS187B |  |  |  |  |  |  |  |  | Plan | 2016-01-15 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS198 | PT90XS198B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS201 | PT90XS201A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS204 | PT90XS204F |  |  |  |  |  |  |  |  | Plan | 2016-02-10 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS206 | PT90XS206A |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS207 | PT90XS207D |  |  |  |  |  |  |  |  | Plan | 2016-09-02 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS194 | PT90XS194C |  |  |  |  |  |  |  |  | Plan | 2016-01-15 00:00:00
Pittsburgh | PT90XS209 | PT90XS209C |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS212 | PT90XS212C |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS190 | PT90XS190A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS208 | PT90XS208B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS200 | PT90XS200B |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS216 | PT90XS216A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-12-05 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS218 | PT90XS218A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS222 | PT90XS222D |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS225 | PT90XS225B |  |  |  |  |  |  |  |  | Plan | 2016-03-11 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS224 | PT90XS224A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS226 | PT90XS226A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS243 | PT90XS243A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS325 | PT90XS325A |  |  |  |  |  |  |  |  | Plan | 2015-11-06 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS333 | PT90XS333B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS285 | PT90XS285A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-29 00:00:00 | 2016-10-06 00:00:00 |  | 2017-03-22 00:00:00
Pittsburgh | PT90XS419 | PT90XS419A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS214 | PT90XS214A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS445 | PT90XS445B |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS361 | PT90XS361B | 79 | 2298 | Completed | LTRBPAET | LTRBPAETQ00 | LTRBPAETQ00 |  | Final RFDS | Complete | 2016-05-16 00:00:00 | 2016-09-19 00:00:00 |  | 2017-03-27 00:00:00
Pittsburgh | PT90XS464 | PT90XS464B |  |  |  |  |  |  |  |  | Plan | 2016-09-06 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS470 | PT90XS470B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS483 | PT90XS483C |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS484 | PT90XS484D |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS488 | PT90XS488A |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS496 | PT90XS496D |  |  |  |  |  |  |  |  | Plan | 2016-08-19 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS430 | PT90XS430B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-09-14 00:00:00 |  | 2017-03-29 00:00:00
Pittsburgh | PT90XS217 | PT90XS217A |  |  |  |  |  |  |  | SR-RFDS | Complete | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS525 | PT90XS525A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS536 | PT90XS536B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS500 | PT90XS500C |  |  |  |  |  |  |  |  | Plan | 2016-09-10 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS521 | PT90XS521A |  |  |  |  |  |  |  |  | Plan | 2016-06-13 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS538 | PT90XS538A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS579 | PT90XS579C |  |  |  |  |  |  |  |  | Plan | 2016-09-23 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS581 | PT90XS581B | 55 | 1282 | Completed | BGVLPADY | BGVLPADYQ00 | BGVLPADYQ00 |  | Final RFDS | Complete | 2016-05-07 00:00:00 | 2016-09-02 00:00:00 |  | 2017-03-29 00:00:00
Pittsburgh | PT90XS613 | PT90XS613A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS652 | PT90XS652A |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS450 | PT90XS450A |  |  |  |  |  |  |  |  | Plan | 2015-10-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS653 | PT90XS653B |  |  |  |  |  |  |  |  | Plan | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS659 | PT90XS659D |  |  |  |  |  |  |  |  | Plan | 2016-07-29 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS660 | PT90XS660B |  |  |  |  |  |  |  |  | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS661 | PT90XS661C |  |  |  |  |  |  |  |  | Plan | 2016-09-16 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS553 | PT90XS553B |  |  |  |  |  |  |  |  | Plan | 2015-08-20 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS665 | PT90XS665B |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS667 | PT90XS667A |  |  |  |  |  |  |  |  | Plan | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS569 | PT90XS569A |  |  |  |  |  |  |  |  | Plan | 2015-10-29 00:00:00 |  |  | 2025-12-25 00:00:00
Pittsburgh | PT90XS657 | PT90XS657C | 55 | 1305 | Completed | NWBTPABH | NWBTPABHQ00 | NWBTPABHQ00 |  | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-09-07 00:00:00 |  | 2017-03-22 00:00:00
Pittsburgh | PT90XS662 | PT90XS662A |  |  |  |  |  |  |  |  | Plan | 2016-05-07 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS041 | ST90XS041A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS100 | ST90XS100A | 52 | 1228 | Completed | STLAMOJQ | STLAMOJQQ00 | STLAMOJQQ00 |  | Final RFDS | Complete | 2015-12-08 00:00:00 | 2016-04-04 00:00:00 |  | 2017-06-04 00:00:00
Missouri | ST90XS079 | ST90XS079A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-02 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS245 | [NAME] |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-08-22 00:00:00 |  | 2017-01-31 00:00:00
Missouri | ST90XS106 | ST90XS106F |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS278 | ST90XS278E |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS293 | ST90XS293A |  |  |  |  |  |  |  | Final RFDS | Complete | 2015-10-15 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS855 | ST90XS855D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-19 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS959 | ST90XS959C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS983 | [NAME] |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-31 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | [NAME] | ST90XSA61B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSA62 | ST90XSA62C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSB20 | ST90XSB20A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSB38 | ST90XSB38A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD03 | ST90XSD03B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD04 | ST90XSD04A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD06 | ST90XSD06B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-10-04 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD09 | ST90XSD09B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD17 | ST90XSD17A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD19 | ST90XSD19A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS747 | ST90XS747B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2015-09-25 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD22 | ST90XSD22B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD32 | ST90XSD32A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XS082 | ST90XS082F |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-03-08 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD35 | ST90XSD35A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD37 | ST90XSD37C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSB83 | ST90XSB83B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 | 2016-08-30 00:00:00 |  | 2017-06-04 00:00:00
Missouri | ST90XSD21 | ST90XSD21B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD41 | ST90XSD41A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD45 | ST90XSD45B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD52 | ST90XSD52B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD34 | ST90XSD34A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD57 | ST90XSD57C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD59 | ST90XSD59A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD39 | ST90XSD39A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-02 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD65 | ST90XSD65A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD68 | ST90XSD68C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD69 | ST90XSD69C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD70 | ST90XSD70B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD81 | ST90XSD81A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD82 | ST90XSD82A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | [NAME] | ST90XSD83D |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD84 | ST90XSD84A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD85 | ST90XSD85C |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-11 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD87 | ST90XSD87A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD93 | ST90XSD93B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD94 | ST90XSD94A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD96 | ST90XSD96A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD97 | ST90XSD97B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD53 | ST90XSD53A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD99 | ST90XSD99B | 52 | 1238 | Completed | STLAMOJP | STLAMOJPQ00 | STLAMOJPQ00 | CIQ Complete | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-06-17 00:00:00 |  | 2017-01-31 00:00:00
Missouri | ST90XSE02 | ST90XSE02A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE05 | ST90XSE05A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE08 | ST90XSE08B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE13 | ST90XSE13B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE22 | ST90XSE22A | 52 | 1229 | Completed | BKLYMOFL | BKLYMOFLQ00 | BKLYMOFLQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-20 00:00:00 | 2016-08-08 00:00:00 |  | 2017-01-31 00:00:00
Missouri | ST90XSD38 | ST90XSD38B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE28 | ST90XSE28C |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-30 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE29 | ST90XSE29B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD98 | ST90XSD98A | 52 | 1237 | Completed | STLAMOJO | STLAMOJOQ00 | STLAMOJOQ00 |  | Final RFDS | Complete | 2016-04-24 00:00:00 | 2016-06-17 00:00:00 |  | 2017-01-31 00:00:00
Missouri | ST90XSE31 | ST90XSE31B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE33 | ST90XSE33B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-11 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE35 | ST90XSE35A | 52 | 1230 | Completed | LVJYILAB | LVJYILABQ00 | LVJYILABQ00 | CIQ Complete | Final RFDS | Complete | 2016-05-02 00:00:00 | 2016-08-30 00:00:00 |  | 2017-03-03 00:00:00
Missouri | ST90XSE38 | ST90XSE38B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSD63 | ST90XSD63B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE43 | ST90XSE43D |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-06-25 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE30 | ST90XSE30B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE25 | ST90XSE25A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-16 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE79 | ST90XSE79A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-04-24 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE78 | ST90XSE78B |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-07-22 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE41 | ST90XSE41A |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-05-20 00:00:00 |  |  | 2025-12-25 00:00:00
Missouri | ST90XSE44 | ST90XSE44B |  |  |  |  |  |  |  | Final RFDS | Complete | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00
Kansas | WT90XS250 | WT90XS250A |  |  |  |  |  |  |  | SR-RFDS | Plan | 2016-08-05 00:00:00 |  |  | 2025-12-25 00:00:00