Spreadsheet: louise_kitchen__24133__NETCOProjectStartup1_Tasks and Dates
Sheet: Tasks with Assignments

ID | Task Name | Duration | Start Date | End Date
1 | COMMUNICATION | 148.13 days? | 2002-01-11 00:00:00 | 2002-03-01 00:00:00
2 | Press Release | 0 days | 2002-01-11 00:00:00 | 2002-01-11 00:00:00
3 | Talking Points; Q&A Prepared | 10.13 days? | 2002-01-11 00:00:00 | 2002-01-14 00:00:00
4 | [NAME] | 43.13 days? | 2002-01-11 00:00:00 | 2002-01-25 00:00:00
5 | Priority 1 - Customer Visits | 43.13 days? | 2002-01-18 00:00:00 | 2002-02-01 00:00:00
6 | Priority 2 - Customer Visits | 43.13 days? | 2002-01-25 00:00:00 | 2002-02-08 00:00:00
7 | Priority 3 - Customer Visits | 85.13 days? | 2002-02-01 00:00:00 | 2002-03-01 00:00:00
8 | TRADING CONTRACTS | 265.13 days? | 2002-01-07 00:00:00 | 2002-04-05 00:00:00
9 | Priority of Counterparties | 1 day? | 2002-01-07 00:00:00 | 2002-01-07 00:00:00
10 | Assignment of Marketers and Attorneys | 7.13 days? | 2002-01-07 00:00:00 | 2002-01-09 00:00:00
11 | Priority 1 Plan: Form(s) of Contract | 13.13 days? | 2002-01-07 00:00:00 | 2002-01-11 00:00:00
12 | Priority 1 Credit Worksheet | 13.13 days? | 2002-01-07 00:00:00 | 2002-01-11 00:00:00
13 | Confirmation by Buyer of Form/Guarantee | 22.13 days? | 2002-01-11 00:00:00 | 2002-01-18 00:00:00
14 | Send out Priority 1 Contracts | 22.13 days? | 2002-01-18 00:00:00 | 2002-01-25 00:00:00
15 | Negotiate & Close Priority 1 Contracts | 85.13 days? | 2002-01-18 00:00:00 | 2002-02-15 00:00:00
16 | Priority 2 Plan: Form(s) of Contract | 106.13 days? | 2002-01-25 00:00:00 | 2002-03-01 00:00:00
17 | Priority 2 Credit Worksheet | 22.13 days? | 2002-01-25 00:00:00 | 2002-02-01 00:00:00
18 | Send out Priority 2 Contracts | 22.13 days? | 2002-02-01 00:00:00 | 2002-02-08 00:00:00
19 | Negotiate & Close Priority 2 Contracts | 190.13 days? | 2002-02-01 00:00:00 | 2002-04-05 00:00:00
20 | [NAME] AGREEMENTS | 364.13 days? | 2002-01-02 00:00:00 | 2002-05-03 00:00:00
21 | Regional Priority of Required Agreements | 22.13 days? | 2002-01-02 00:00:00 | 2002-01-09 00:00:00
22 | Assignment of Commercial & Legal | 22.13 days? | 2002-01-02 00:00:00 | 2002-01-09 00:00:00
23 | ID of Contract and Process | 13.13 days? | 2002-01-07 00:00:00 | 2002-01-11 00:00:00
24 | Contract with Transmission Owner | 13.13 days? | 2002-01-07 00:00:00 | 2002-01-11 00:00:00
25 | ID Financial Requirements | 13.13 days? | 2002-01-07 00:00:00 | 2002-01-11 00:00:00
26 | Submit Priority 1 Application | 22.13 days? | 2002-01-11 00:00:00 | 2002-01-18 00:00:00
27 | Negotiate and Close Priority 1 Agreements | 253.13 days? | 2002-01-11 00:00:00 | 2002-04-05 00:00:00
28 | Submit Priority 2 Application | 22.13 days? | 2002-01-25 00:00:00 | 2002-02-01 00:00:00
29 | Negotiate and Close Priority 2 Agreements | 193.13 days? | 2002-02-28 00:00:00 | 2002-05-03 00:00:00
30 | REGULATORY | 355.13 days? | 2002-01-02 00:00:00 | 2002-04-30 00:00:00
31 | FERC | 307.13 days? | 2002-01-04 00:00:00 | 2002-04-16 00:00:00
32 | Prepare FERC Certificate Filings | 19.13 days? | 2002-01-04 00:00:00 | 2002-01-10 00:00:00
33 | Meet with FERC Commissioner & Staff | 4.13 days? | 2002-01-14 00:00:00 | 2002-01-15 00:00:00
34 | File FERC Certificate Application | 1.13 days? | 2002-01-16 00:00:00 | 2002-01-16 00:00:00
35 | Receive FERC Approval | 145.13 days? | 2002-02-27 00:00:00 | 2002-04-16 00:00:00
36 | ERCOT Power Wholesale Authority | 106 days? | 2002-01-10 00:00:00 | 2002-02-14 00:00:00
37 | Meet with ERCOT-PUCT Staff | 4.13 days? | 2002-01-10 00:00:00 | 2002-01-11 00:00:00
38 | File Necessary ERCOT Documents | 7.13 days? | 2002-01-14 00:00:00 | 2002-01-16 00:00:00
39 | Receive ERCOT Authority | 1 day? | 2002-02-14 00:00:00 | 2002-02-14 00:00:00
40 | Pool Agreements | 355.13 days? | 2002-01-02 00:00:00 | 2002-04-30 00:00:00
41 | Identify Pool Agreements | 16.13 days? | 2002-01-02 00:00:00 | 2002-01-07 00:00:00
42 | Communicate Auction Results to Pool | 22.13 days? | 2002-01-11 00:00:00 | 2002-01-18 00:00:00
43 | File Pool Applications | 43.13 days? | 2002-01-11 00:00:00 | 2002-01-25 00:00:00
44 | Receive Pool Memberships | 223.13 days? | 2002-02-15 00:00:00 | 2002-04-30 00:00:00
45 | PRODUCT INTRODUCTION | 448.13 days? | 2002-01-18 00:00:00 | 2002-06-16 00:00:00
46 | Short-Term Financial under GTC | 445.13 days? | 2002-01-18 00:00:00 | 2002-06-15 00:00:00
47 | ERCOT Physical under GTC | 367.13 days? | 2002-02-14 00:00:00 | 2002-06-16 00:00:00
48 | Start of All Physical & Financial | 325.13 days? | 2002-02-27 00:00:00 | 2002-06-15 00:00:00