Spreadsheet: darrell_schoolcraft__7898__011025De
Sheet: LegalSizeRegionLoc

ETS Planned And Unplanned Outages - May 1, 2001 Through May 31, 2002
Des Moines Region Only - Sorted By Region/Location
The information provided is tentative and may be changed without further notice.  Northern Natural Gas, [NAME] and Florida Gas Transmission are not responsible for any reliance on this information.
Data Extracted October 25, 2001 |  |  |  |  |  |  |  |  |  |  |  | Est. Flow | Est. Vol. |  |  | Act. | Act. | Act. | Act.
No. | ID# | Region | Location | Units | Title | EstStart | EstComp | Duration | Line | Proj. Mgr | W.O. # | Affected | Affected | DescOfWork | DescOfWork2 | Start | Compl. | [NAME]. | Throughput | P/U | Pub | Ver
 |  |  |  |  |  |  |  |  |  |  |  | (Mmcfd) |  |  |  |  |  | mmcf/d | Affect
1 | 16063 | DES | BELLEVILLE | 1 | ANNUAL PM | 2001-10-22 09:00:00 | 2001-10-26 16:00:00 | 4.3 |  | OPS |  | 0 | 0 | Belleville Unit 1 annual PM.  1100 HP (Dates are tentative  the PM's will be done whenever the system and the teams are able. |  |  |  | 0 |  | P | N | N
2 | 16065 | DES | BELLEVILLE | 3 | ANNUAL PM | 2001-10-29 09:00:00 | 2001-11-02 16:00:00 | 4.3 |  | OPS |  | 0 | 0 | Belleville Unit 3 Annual PM.  1100 HP (Dates are tentative  the PM's will be done whenever the system and the teams are able). |  |  |  | 0 |  | P | N | N
3 | 17521 | DES | BELLEVILLE | 1 2 3 | ESD TEST | 2002-05-07 10:00:00 | 2002-05-07 12:00:00 | 0.1 |  | OPS |  | 0 | 0 | ESD test. 3300 HP |  |  |  | 0 |  | P | N | N
4 | 16066 | DES | GALENA | 1 | ANNUAL PM | 2001-11-05 08:00:00 | 2001-11-09 16:00:00 | 4.3 |  | OPS |  | 0 | 0 | Galena Unit 1 Annual PM.  4000 HP |  |  |  | 0 |  | P | N | N
5 | 16067 | DES | GALENA | 2 | ANNUAL PM | 2001-11-12 08:00:00 | 2001-11-16 16:00:00 | 4.3 |  | OPS |  | 0 | 0 | Galena Unit 2 Annual PM.  4000 HP |  |  |  | 0 |  | P | N | N
6 | 17161 | DES | GALENA | 1 | OVERHAUL | 2002-05-06 08:00:00 | 2002-05-17 16:00:00 | 11.3 |  | OPS |  | 0 | 0 | Solar Centaur Turbine exchange based on analysis and run hours. |  |  |  | 0 |  | P | N | N
7 | 17520 | DES | GALENA | 1 2 | ESD TEST | 2002-05-14 09:00:00 | 2002-05-14 11:00:00 | 0.1 |  | OPS |  | 0 | 0 | ESD test. 8000 HP |  |  |  | 0 |  | P | N | N
8 | 17725 | DES | OGDEN | 11 | SPARK PLUG WELLS | 2001-10-22 09:00:00 | 2001-10-29 15:00:00 | 7.3 |  | OPS |  | 0 | 0 | Remove  mill in place and install new Dry type spark plug wells.  1600 HP |  |  |  | 0 |  | P | N | N
9 | 17724 | DES | OGDEN | 12 | SPARK PLUG WELLS | 2001-10-29 09:00:00 | 2001-11-02 15:00:00 | 4.3 |  | OPS |  | 0 | 0 | Remove  mill in place and install new Dry type spark plug wells.  1600 HP |  |  |  | 0 |  | P | N | N
10 | 17164 | DES | OGDEN | 15 | OVERHAUL | 2002-04-29 08:00:00 | 2002-05-31 16:00:00 | 32.3 |  | OPS |  | 0 | 0 | Compressor overhaul on a Dresser Clark TLA-6 based on preventative maintenance data  analysis and run hours.  Unit will be disassembled and inspected and returned to OEM standards. |  |  |  | 0 |  | P | N | N
11 | 17229 | DES | OTTAWA | N MANHATTAN | N MANHATTAN CV | 2002-04-17 08:00:00 | 2002-04-21 16:00:00 | 4.3 |  | 453 | C.014802 | 0 | 0 | North Manhattan CV replacement.  [NAME] existing control valve and install a new quieter valve. |  |  |  | 0 |  | P | N | N
12 | 16040 | DES | WATERLOO | 5 | INSTALL PLC | 2001-10-01 08:00:00 | 2001-11-05 16:00:00 | 35.3 |  | 425 | C.014520 | 0 | 0 | Shut down unit 5 at [NAME] for the installation of a new PLC and the replacement of selected end devices. (10/25/01 Completion date pushed back due to programmers delayed arrival at [NAME]). |  | 2001-10-01 08:00:00 |  | 0 |  | P | N | N