Housing Repairs
Source: data.gov.uk (2018-10-29)

CYC Internal Audit Reports 2017. These reports are presented to the Audit and Governance Committee for consideration, and are also included with the agenda papers for the [relevant meetings](http://democracy.york.gov.uk/ieListMeetings.aspx?CommitteeId=437). 

Reports are also grouped together by calendar year and published at this York Open Data platform. Reports for other years are available at the [__CYC Internal Audit Reports__](https://data.yorkopendata.org/dataset?q=internal+audit&sort=score+desc%2C+metadata_modified+desc) datasets.

1 
  
 
     
 
 
 
 
 
 Housing Repairs  
City of York Council 
Internal Audit Report 2016/17 
 
 
 
 
 
 
Business Unit: Health, Housing & Adult Social Care 
Responsible Officer: Assistant Director, Housing & Community Safety 
Service Manager: Head of Building Services 
Date Issued: 8 September 2017 
Status: Final 
Reference: 11730/005 
 
Overall Audit Opinion 
Substantial Assurance 
Actions 
2 
0 
P3 
P2 
P1 
1 

 
2 
  
 
Summary and Overall Conclusions 
 
Introduction 
The council is responsible for maintaining a housing stock of over 7,000 properties. This work includes routine repairs and maintenance 
(revenue) and also major repairs (capital). In 2015-16 £5.9m was spent on general repairs and maintenance and in 2016-17 this figure is 
estimated to be in the region of £5.5m. The work is carried out in-house by Building Services and through the use of sub-contractors. The total in-
house team labour costs for Building Services was over £6m in 2015-16.  
 
Council tenants contact the Housing Repairs team if they need a repair to their home or these are reported by the Estate Managers. These repair 
jobs are divided into three priority levels: four hour repairs; same day repairs; general repairs. The Housing Repairs team also complete work on 
void (i.e. empty) council properties. The labour and material costs incurred in carrying out this work are charged to the Housing Revenue 
Account. In some cases repairs are the responsibility of the tenant and where this work is carried out by the council a charge is made to the 
tenant for the work undertaken. 
 
Objectives and Scope of the Audit 
The purpose of this audit was to provide assurance to management that procedures and controls within the system will ensure that: 
 
• 
The Housing repairs and maintenance budget is produced in line with financial procedures, on a sound basis and effective in year 
budget monitoring and forecasting takes place. 
• 
Jobs are prioritised in order to meet national and local targets and make efficient use of resources. 
• 
Job costs are accurately recorded and accounted for. 
• 
Costs are recharged to tenants where appropriate and in accordance with the council’s recharging policy (to include efficient billing 
and collection of debt). 
 
The audit included a review of the arrangements for housing repairs and maintenance and concentrated on jobs completed in-house, rather than 
by subcontractors (as this was subject to review in 2015-16). The audit work included repairs of void properties, in as far as they relate to the 
above objectives but not wider landlord services aspects of void management. It did not include major repairs scheme work. 
 
Key Findings 
Our work found that job costs are accurately recorded and accounted for in the Servitor system, although when adjustments are put through in 
the general ledger by Finance, these are not always allocated to the relevant job in Servitor and so some of the accuracy of information that 
Servitor is able to provide to managers is lost. 
 

 
3 
  
 
Regular monthly budget monitoring takes place between Finance and Building Services and the total spend can be monitored satisfactorily 
against the total budget. Additional detailed reports are also produced and discussed at these meetings, including: projections based on different 
scenarios, detailed subcontractor spend forecast, labours hours spent on different areas of work.  
 
There was a requirement for Housing Building Services to make a saving of £500k in the 2016-17 financial year. Materials and all other areas of 
controllable expenditure have been monitored by managers but the saving has not been achieved. At the time of the audit little formal 
documentary evidence, in the way of a specific savings plan document, was available to demonstrate that a realistic and achievable plan had 
been formulated to meet these savings targets. Actions have since been put in place to monitor and reduce the sub-contractor spend, including: 
regular reports on subcontractor spend, which are reviewed and discussed on a monthly basis with finance officers and the Head of Service; 
these discussions form the basis of the monthly spend forecasts provided by Building Services. A surveyor has been specifically assigned to 
manage subcontractors and meets subcontractors every month; managers have objectives around reducing spend and procurement exercises 
have been undertaken on major areas of subcontractor spend.  It is also noted that annual spend on subcontractors has steadily reduced from 
£2.9m in 2014/15 to £1.2m in 2016/17. The current forecast for 2017/18 indicates that whilst the £500k savings target is unlikely to be achieved, 
spend will continue to decline to £800k. 
 
The Civica financial system is regularly reconciled to the Servitor works management system by Finance to ensure that all costs have been 
allocated on the general ledger and to the service’s budget, even those allocated after a job has been closed.  Reconciliations are also 
performed to ensure that all charges have been recovered. 
 
Jobs are prioritised in accordance with urgency to tie-in with national and local targets. However we found that the priorities applied to repairs 
qualifying under the Right To Repair (RTR) Scheme are well in excess of the national targets. By adopting these more stringent deadlines the 
service may not be making the most efficient and effective use of resources by having much tighter targets to achieve than is necessary and by 
treating more jobs than is necessary as "emergency" repairs. 
 
A copy of the Repair Recharge Policy and Procedure was obtained from Housing Services; it was not available on the intranet. The policy needs 
to be completed in respect of void properties. There is also a section titled "Discretionary circumstances" which allows some discretion about 
creating a recharge where the vulnerability and personal circumstances of the tenant may be taken into account. If a recharge is not created, the 
reason why this decision has been reached should be briefly recorded on the works management system.  
 
Greater use could be made of the technology currently available, although it is recognised that this is subject to both time and cost restraints. For 
example, parts of the service still do not use the DRS (scheduling) system and so instead of jobs being updated automatically there is a lot of 
manual work involved in printing out job tickets and closing jobs. Similarly, although much of the workforce uses DRS, which has a time-
recording capability, written weekly timesheets are still prepared, coded and manually input into Servitor. Overtime and call-outs are recorded on 
a manual spreadsheet which is sent to payroll instead of making use of the DRS system. Salary reports do not show standby costs separately to 
overtime costs. Managers would like to see these payroll elements shown separately to help with their decision-making. This could be achieved 
at no additional cost with liaison between the different areas. 

 
4 
  
 
 
The current system for raising orders is not efficient and duplicates work. Housing Services raise a job in Servitor, creating a job number, and 
then have to raise a purchase order in Civica for the same job once an invoice has been received with the actual cost as the P2P system 
requires a purchase order to be raised for each job. A work-around is then done to populate the correct job on Servitor with the invoice details 
and costs. 
 
Building Services Managers are frustrated by the quality of management information available to them and a number of these issues have been 
raised in these key findings. There do seem to be limitations with the current systems in place and resources available that limit the opportunities 
for improvements to be made in these areas. A review of IT systems has recently been taking place and opportunities to improve the information 
available and interaction with the financial management system should be a key part of this review. 
 
Overall Conclusions 
The arrangements for managing risk were good with few weaknesses identified. An effective control environment is in operation, but there is 
scope for further improvement in the areas identified. Our overall opinion of the controls within the system at the time of the audit was that they 
provided Substantial Assurance. 
 
 
 

 
5 
  
 
1 Budget Savings 
Issue/Control Weakness 
Risk 
There is no documented evidence that a realistic, achievable plan to make the 
required savings has been formulated or implemented. 
The repairs budget is exceeded. 
Findings 
Managers explained that expenditure on materials and all other controllable areas of expenditure is strictly monitored. Savings were hoped to 
be achieved through a reduction in contractor spending, more efficient use of mobile working and improved sickness monitoring.  
Actions have been put in place to reduce subcontractor spend, including: a surveyor has been specifically assigned to the management of sub-
contractor contracts and has regular meetings with the sub-contractors to monitor expenditure; managers performance and development 
reviews (PDRs) include objectives around reducing spend; detailed reports are produced by finance and discussed regularly with the service; 
procurement exercises have been undertaken for all major areas of subcontractor spend. As a result of these actions total expenditure on sub-
contractors has been reducing.  
Although managers feel that they are unable to obtain all of the information to manage the business as effectively as they would like, it would 
be expected that more documentation and evidence would be available to show that a realistic, achievable plan was established to make the 
required £0.5m savings in the 2016-17 financial year. A net overspend of £569k for the service is the latest Finance prediction (Feb 2017). 
Agreed Action 1.1 
More formal documentation in respect of meetings with contractors, savings proposals and 
action plans will be produced and maintained in future. 
Priority 
2 
Responsible Officer 
Head of Building 
Services 
Timescale 
March 2018 
 
  
 

 
6 
  
 
2 Right To Repair Priorities 
Issue/Control Weakness 
Risk 
The council’s Right To Repair priorities exceed those required by legislation. 
Targets are unnecessarily high for RTR jobs which may 
make the targets unattainable. Additional costs may be 
incurred trying to attain these targets. 
Findings 
A list of qualifying repairs under the right to repair (RTR) scheme for Local Authority tenants was compared to the right to repair jobs listed on 
the schedule of rates currently on Servitor.  
One of the defects listed on the statutory schedule, ‘loose or detached banister or hand rail’, is not included as a council RTR priority. The other 
19 defects listed on the statutory schedule all have a prescribed period for repairing of either 1, 3 or 7 working days.  
The council attach a repairing period of either 4 hours or 24 hours to all of their RTR jobs. This is well in excess of the government targets. For 
example, the statutory schedule has a 7 day target for repairing a mechanical extractor fan whereas the council have this as a 24 hour priority.  
All RTR repairs should be reviewed and consideration should be given to reducing the council’s RTR targets by introducing 3 and 7 day 
response times to align them with legislation or at a minimum removing the 4 hour targets and replacing with the statutory 1 working day. This 
would improve the service's performance by lowering targets that are unnecessarily high and enable resources to be used more efficiently. 
Agreed Action 2.1 
A review of the service offer is currently underway. This will include a review of repair 
targets. 
Priority 
3 
Responsible Officer 
Head of Building 
Services 
Timescale 
March 2018 
 
  
 

 
7 
  
 
3 The Recharge Policy is incomplete and needs clarifying 
Issue/Control Weakness 
Risk 
The Recharge Policy is difficult to access and some parts of the policy need 
further clarification. 
Rechargeable costs cannot be collected from tenants, 
resulting in a cost to the Council.  
 
Findings 
A copy of the current tenant recharge policy and procedure cannot be found on the intranet and is therefore not readily available for staff to 
access.  A copy was obtained from Housing Services. This copy had been updated in June 2016 and reflects the system currently in place.  
Part 5 of the Policy is titled Void Properties but states only "to be confirmed". At the time of the audit, meetings were being held to try to 
streamline the process. The policy will then need to be updated to reflect the agreed process. 
 
There is a section within the Policy about "Discretionary circumstances". This states that: 
 The vulnerability and personal circumstances of the tenant may be taken into account. The decision to raise the order will be at the 
discretion of the member of staff dealing with the situation and they should seek support from their line manager where needed.  
It would be good practice if, when a decision is taken not to recharge for rechargeable work, this was noted on Servitor and included the reason 
why the work was not being recharged. Ideally this decision not to recharge would also be authorised.  
Agreed Action 3.1 
The review currently underway will include recharges and discretionary repairs. The 
Recharge Policy will be reviewed, consulted on and approved. 
A note will be made on the repairs management system to provide a reason whenever a 
discretionary charge is being waived, so that these can be reviewed and challenged. 
Priority 
3 
Responsible Officer 
Head of Building 
Services 
Timescale 
March 2018 
 
 

 
8 
  
 
Annex 1 
Audit Opinions and Priorities for Actions 
Audit Opinions 
Audit work is based on sampling transactions to test the operation of systems. It cannot guarantee the elimination of fraud or 
error. Our opinion is based on the risks we identify at the time of the audit. 
 
Our overall audit opinion is based on 5 grades of opinion, as set out below. 
 
Opinion 
Assessment of internal control 
High Assurance 
Overall, very good management of risk. An effective control environment appears to be in operation. 
Substantial 
Assurance 
Overall, good management of risk with few weaknesses identified.  An effective control environment is in 
operation but there is scope for further improvement in the areas identified. 
Reasonable 
Assurance 
Overall, satisfactory management of risk with a number of weaknesses identified.  An acceptable control 
environment is in operation but there are a number of improvements that could be made. 
Limited Assurance 
Overall, poor management of risk with significant control weaknesses in key areas and major 
improvements required before an effective control environment will be in operation. 
No Assurance 
Overall, there is a fundamental failure in control and risks are not being effectively managed.  A number of 
key areas require substantial improvement to protect the system from error and abuse. 
 
Priorities for Actions 
Priority 1 
A fundamental system weakness, which presents unacceptable risk to the system objectives and requires urgent 
attention by management. 
Priority 2 
A significant system weakness, whose impact or frequency presents risks to the system objectives, which needs to 
be addressed by management. 
Priority 3 
The system objectives are not exposed to significant risk, but the issue merits attention by management. 
 

 
9 
  
 
 
Where information resulting from audit work is made public or is provided to a third party by the client or by Veritau then this must be done on the understanding that 
any third party will rely on the information at its own risk.  Veritau will not owe a duty of care or assume any responsibility towards anyone other than the client in 
relation to the information supplied. Equally, no third party may assert any rights or bring any claims against Veritau in connection with the information. Where 
information is provided to a named third party, the third party will keep the information confidential.