Project Checklist: Registered Design Professional - Storefront - Buildings

Buildings


Design ProfessionalsConstruction ProfessionalsLicensingbuilding UP

Project Guidelines for Design Professionals
Engineers (PE) & Architects (RA)
Local Law 108/2019

Project Guidelines for Design Professionals

Engineers (PE) & Architects (RA)

Local Law 108/2019


Design Professional Checklists: Storefront

Regardless of how the project work is portioned out, administration of the work remains the responsibility of the Registered Design Professional (RDP) who is the Applicant of Record (Applicant) in responsible charge or has verified Code and Zoning compliance of the drawings and installations for the project. Although there may be some specific projects that do not involve architectural or structural work, which may be completed by other professionals, it is important that the RDP maintain control of the entire project.

This section contains a list of tasks that provide compliance with the Construction Codes and other regulations discussed in the Project Guidelines.

Checklists include:

Prior to Application Approval Checklist

Pre-Permit & On-going Project Work Checklist

Project Completion Close-out Checklist

Prior to Application Approval Checklist

Provide ‘reference only’ documents of legal existing conditions. These will speed up the plan review process by reducing comments and the number of back and forth checks.

Show fire-rated walls on all architectural, mechanical, and electrical, which will facilitate the plan review process.

Based on the project scope of work, include all applicable Special/Progress Inspections and commissioning statement.

Minimize deferred submittals to the extent possible to avoid construction delays.

Although the Registered Design Professionals are only required to show the final construction documents, the Applicant of Record should stamp and sign all formal submittals to the Department to demonstrate he/she has exercised responsible charge as required.

Get a printable version.

Pre-Permit & On-going Project Work Checklist

Pre-Permit

Required Documents: Based on scope of work, supporting documents or deferred submittals must be completed in order to obtain a permit. The following may be required if applicable:

DEP or OER authorization

FDNY – Notification or Letters of No Objection

Tenant/Occupant Protection Plan

Mayor Office for People with Disabilities (MOPD)

FEMA (Federal Emergency Management Agency)

Metropolitan Transportation Authority (MTA) approval

NYC Department of Transportation (DOT) approval

NYC Landmark Preservation Commission (LPC) approval

NYC Public Design Commission (PDC) approval

On-going

Post Approval Amendments: If the approved work has substantive or significant changes, make sure to submit revised drawings and obtain a Post Approval Amendment.

Get a printable version.

Project Completion Close-out Checklist

As-Built Submission: If the completed project has changes that are not considered as minor and requires an ‘As-Built’ submission, make sure to submit revised ‘As-Built’ drawings prior to project sign-off.

Get a printable version.

Design Professional Links

Storefront Requirements

Requirements: Renovations

Checklists: Renovations

Design Professional Project Checklists

Design Professional Project Requirements

Design Professional Project Guidelines

Helpful Links

Project Categories

Key Points & Project Terms

Project Phases & Requirements

Project Checklists

Compliance & Violations

Information for Master Plumbers

Insurance Guidelines

DOB NOW

Code Notes