PC Archive

East Side Coastal Resiliency


PC Archive

PA1 Construction Notices
PA2 Construction Notices
PC Construction Notices
Environmental Monitoring
Presentations
Newsletters
Project Factsheets
Gallery

PA1 Construction Notices

PA2 Construction Notices

PC Construction Notices

Environmental Monitoring

Presentations

Newsletters

Project Factsheets

Gallery


SANDRESM1 | PC Archive

Expand AllCollapse All

Click a topic, or press the enter key on a topic, to reveal its answer.

Advisories

Daytime Road Closure of Gouverneur Slip E. | Spanish | Chinese

Starting Monday, November 11th, 2024, ongoing until further notice
Monday to Friday, 7:00am to 4:00pm
Saturday, 8:00am to 4:00pm

Gouverneur Slip E., between Water St. and South St., will be closed during work hours to facilitate sewer work. Traffic will be restored at the end of each work day. The sidewalk on the east side of the street will be closed, and limited parking will be available in Water St. Please follow all posted signs. Flaggers will be stationed to assist.

Sidewalk Closure on South Side of Water St. between Gouverneur Slip E. & Jackson St. | Spanish | Chinese
Starting Monday, October 21, 2024, ongoing for approximately 2-3 weeks
Due to ongoing construction activities, a portion of the sidewalk on the south side of Water St. wil be temporarily closed. To minimize the impact on the community, the contractor will provide an access point near 645 Water St., allowing pedestrians to cross to the other side of the street safely. Please follow all signs and directions placed on site to ensure safety.

Water Street Closure and Detour between Gouverneur Slip East & Jackson Street | Spanish | Chinese
Starting Tuesday, July 2nd, 2024, ongoing for 3-4 months.
These temporary restrictions are necessary to facilitate utility relocation and sewer work along Water St. Sidewalks will remain open unless a notification is made. Parking is restricted. Please follow all posted signs. Flaggers will be stationed to assist. Deliveries and Access-A-Ride should be notified to pick up residents and make drop-offs at an alternate location.

Nightwork: FDR Drive Southbound Right Lane between Jackson St. and Cherry St. | Spanish | Chinese
Wednesday October 30th and Thursday October 31st, 2024, 10:00pm to 5:30am
Overnight work and temporary lane closures of the Southbound right lane of FDR Drive is necessary to remove concrete existing barriers and replacing them with temporary concrete barriers. Please follow all posted signs.

Nightwork: FDR Drive Southbound between Jackson Street and Cherry Street | Spanish | Chinese

Thursday, September 19 through Sunday, September 22, 2024, from 10:00 pm to 5:30 am These temporary restrictions are in place 24 hours per day, 7 days a week and are necessary to conduct test piles. Please follow all posted signs.

Test Pit Work Resumes Around Avenue C between E. 23rd St. and E. 18th St. | Spanish | Chinese

Restarting Tuesday, August 13, 2024 ongoing for up to four weeks from 7:00am to 4:00pm

To identify the existing underground services, the contractor will make a series of excavations followed by test piles. A test pile is used to determine the integrity of the ground conditions and permanent piles will follow.

Nightwork: FDR Drive Southbound between Jackson Street and Cherry Street | Spanish
Wednesday, September 4 through Monday, September 9, 2024, from 10:00 pm to 5:30 am These temporary restrictions are in place 24 hours per day, 7 days a week and are necessary to conduct test piles. Please follow all posted signs.

No Parking on Lewis Street between Grand Street and Delancey Street South | Spanish | Chinese
Beginning Wednesday, September 11, 2024 ongoing until further notice
These temporary restrictions are in place 24 hours per day, 7 days a week and are necessary to conduct test piles. Please follow all posted signs.

Nightwork: FDR Drive Southbound between Cherry St. and Jackson St. | Spanish | Chinese

Tuesday, April 23, 2024, through Friday, April 26, 2024

Overnight work and temporary lane closures of the Southbound FDR Drive right lane are necessary to excavate for test pits to determine the location of underground structure and utilities. Please follow all posted signs.

M21 Crosstown to West Village: Columbia St. and Houston St. Bus Stop Temporarily Unavailable | Spanish

Starting April 22, 2024, for approximately four weeks.

Starting Monday, April 22, 2024, the north/westbound M21 bus stop on Columbia St. near E. Houston St. will be temporarily unavailable due to ongoing construction activity. The bus will continue via regular route. Please follow all posted signs and use nearby stops at Columbia St./Rivington St. OR E. Houston St./Avenue C.

Intermittent Road Closures on Delancey Street between Mangin Street and FDR Service Road

March 4, 2024, ongoing until further notice

Jackson Street between Water Street and South Street will be closed intermittently during work hours to facilitate construction of the Parallel Conveyance project. Please follow all posted signs. Flaggers will be stationed to assist during work hours.

Baruch Drive Closed between Delancey Street North and South | Spanish | Chinese

February 14, 2024, ongoing until further notice

Baruch Drive between Delancey Street North and South (under the Williamsburg Bridge) will be closed at all times until further notice. These temporary restrictions are necessary to facilitate the jet grouting operations. Please follow all posted signs. Flaggers will be stationed to assist during work hours.

No Parking on East 20th Street between Avenue C and East 20th Street Loop | Spanish | Chinese

Starting on Thursday, April 20, 2023, ongoing until further notice

These temporary restrictions are necessary to excavate test pits to determine the location of underground structures and utilities. Please follow all posted signs.

No Parking Water Street between Gouverneur Slip E. and Jackson St. | Spanish | Chinese

Starting May 17, 2023, ongoing until further notice

This restriction is necessary to facilitate water main upgrades and utility relocation. Please follow all posted signs.

Nightwork: FDR Drive Southbound between Jackson St. and Cherry St. | Spanish | Chinese

The week of January 22, 2024.

Overnight work and temporary lane closures of the Southbound FDR Drive right lane are necessary to excavate for test pits to determine the location of underground structure and utilities. Please follow all posted signs.

Distribution Water Main Replacement on Water Street | Spanish | Chinese

Starting May 23, 2023, for approximately three (3) weeks.

These temporary water main shutdowns are necessary to facilitate the replacement of 12" distribution water main pipe which will be replaced in sections along Water Street. Official notices with instructions will be provided before any service interruptions. For your safety, please follow on-site signage and flaggers.

Limited Parking on Delancey St. N. between Lewis St. and Mangin St | Spanish

Starting on Monday, November 6, 2023, through November 30, 2023.

These temporary restrictions are necessary to facilitate water main installation. Please follow all posted signs.

No Parking on Baruch Dr. between Delancey St. North and Delancey St. South | Spanish

Starting on Monday, October 30, 2023, November 1 to November 17, 2023.

These temporary restrictions are necessary to excavate for test pits to determine the location of water main. Please follow all posted signs.

Temporary Street Closure and Detour on Delancey St. South between Mangin St. and FDR Service Rd. | Spanish

Friday, September 15, 2023 to Friday, September 22, 2023

These temporary restrictions are necessary to facilitate test pits. Please follow all posted signs. Flaggers will be stationed to assist.

Temporary Street Closure and Detour on Gouverneur Slip E. between Water St. and South St. | Spanish | Chinese

Thursday, September 7, 2023 to Friday, September 22, 2023

These temporary restrictions are necessary to facilitate Water Main Installation. Please follow all posted signs. Flaggers will be stationed to assist.

Temporary Street Closure and Detour on Jackson St. and Water St. | Spanish | Chinese

From Monday June 17, 2023, to Friday July 28

Road closures on Jackson Street between Water Street and South Street, and South Street between Jackson Street and Southbound FDR Drive Exit 3. These temporary restrictions are necessary to excavate for test pits. Please follow all posted signs. Flaggers will be stationed to assist.

Limited Parking on East 20th Street and East 23rd Street, between 1st Avenue and Avenue C | Spanish | Chinese

Starting on Thursday, April 20, 2023, ongoing until further notice.

These temporary restrictions are necessary to excavate test pits to determine the location of underground structures and utilities. Please follow all posted signs.

Subsurface investigation begins in the northern area of ESCR's Parallel Conveyance Project | Spanish | Chinese

Starting on or about March 20, 2023

Contractor will begin their subsurface investigation to prepare for upcoming construction activities in the northern portion of the project on E. 18th St & Ave C and Ave C between E 20th St & E 23rd St. More details to follow. Temporary street and sidewalk closures may be necessary to accommodate construction equipment and crews.

Limited Parking on the East Side of Lewis Street, North and South of Broome Street | Spanish | Chinese

Wednesday, April 19 – Friday, April 21, 2023

These temporary restrictions are necessary to excavate test pits in the intersection of Lewis St. and Broome St. to determine the location of the steam main. Please follow all posted signs.

Limited Parking on Water Street from Gouverner Slip to Jackson | Spanish | Chinese

Monday, April 10 – Friday, April 14, 2023

These temporary restrictions are necessary to facilitate sawcutting for water mains on the street. All driveways will remain open. Please follow all posted signs.

Limited Parking on Water Street from Gouverner Slip to Jackson | Spanish | Chinese

Tuesday, April 3 – Friday April 7, 2023

These temporary restrictions are necessary to facilitate test pits on the South Side of Water Street. All driveways will remain open. Please follow posted signs.

Limited Parking E20th & E23rd Street | Spanish | Chinese

March 20 - March 24, 2023 7:00am - 4:00pm

North side of E20th St. Service Rd from 20th St Loop to Avenue C

Both sides of E23rd St Service Rd from 1st Avenue to Avenue C

North side of E23rd St westbound from 1st Avenue to Avenue C

These temporary restrictions are necessary to excavate for test pits to determine the location of underground structures and utilities. Please follow all posted signs.

Limited Parking Water Street | Spanish | Chinese

Monday, March 13 - Friday, March 17, 2023 7:00am - 4:00pm

Water St. between Jackson St. and Gouverneur Slip E.

Gouverneur Slip E. between Water St. and South St.

These temporary restrictions are necessary for the relocation of utilities. No Parking restrictions will go into effect along both sides of the street. Please follow all posted signs.

Limited Parking on Delancey St. South between Lewis St. and Margin St. (North & south sides) | Spanish | Chinese

On Monday, February 27th, 2023

These temporary restrictions are necessary to excavate for site survey to determine the location of underground structures and utilities. Please follow all posted signs.

Limited Parking on South Side of E 20th St between Avenue C & E 20th St | Spanish | Chinese

Tuesday, February 28, 2023 & Wednesday, March 1, 2023 between 7am - 3:30pm

These temporary restrictions are necessary to excavate for site survey to determine the location of underground structures and utilities. Please follow all posted signs.

Weekly Construction Bulletin

PC Construction Bulletin - Week of February 3, 2025

Anticipated work schedule for 02/03/2025 to 02/16/2025

PC Construction Bulletin - Week of January 27, 2025

Anticipated work schedule for 01/27/2025 to 02/09/2025

PC Construction Bulletin - Week of January 20, 2025

Anticipated work schedule for 01/20/2025 to 02/02/2025

PC Construction Bulletin - Week of January 13, 2025

Anticipated work schedule for 01/13/2025 to 01/26/2025

PC Construction Bulletin - Week of January 6, 2025

Anticipated work schedule for 01/06/2025 to 01/19/2025

PC Construction Bulletin - Week of December 28, 2024

Anticipated work schedule for 12/28/2024 to 01/10/2025

PC Construction Bulletin - Week of December 21, 2024

Anticipated work schedule for 12/21/2024 to 01/05/2025

PC Construction Bulletin - Week of December 16, 2024

Anticipated work schedule for 12/16/2024 to 12/29/2024

PC Construction Bulletin - Week of December 9, 2024

Anticipated work schedule for 12/09/2024 to 12/22/2024

PC Construction Bulletin - Week of December 2, 2024

Anticipated work schedule for 12/02/2024 to 12/14/2024

PC Construction Bulletin - Week of November 25, 2024

Anticipated work schedule for 11/25/2024 to 12/08/2024

PC Construction Bulletin - Week of November 18, 2024

Anticipated work schedule for 11/18/2024 to 12/01/2024

PC Construction Bulletin - Week of November 11, 2024

Anticipated work schedule for 11/11/2024 to 11/24/2024

PC Construction Bulletin - Week of November 4, 2024

Anticipated work schedule for 11/04/2024 to 11/17/2024

PC Construction Bulletin - Week of October 28, 2024

Anticipated work schedule for 10/28/2024 to 11/10/2024

PC Construction Bulletin - Week of October 21, 2024

Anticipated work schedule for 10/21/2024 to 11/03/2024

PC Construction Bulletin - Week of October 15, 2024

Anticipated work schedule for 10/15/2024 to 10/27/2024

PC Construction Bulletin - Week of October 7, 2024

Anticipated work schedule for 10/07/2024 to 10/20/2024

PC Construction Bulletin - September 30, 2024

Anticipated work schedule for 09/30/2024 to 10/13/2024

PC Construction Bulletin - Week of September 23, 2024

Anticipated work schedule for 09/23/2024 to 10/06/2024

PC Construction Bulletin - Week of September 16, 2024

Anticipated work schedule for 09/16/2024 to 09/29/2024

PC Construction Bulletin - Week of September 9, 2024

Anticipated work schedule for 09/09/2024 to 09/22/2024

PC Construction Bulletin - Week of September 3, 2024

Anticipated work schedule for 09/03/2024 to 09/15/2024

PC Construction Bulletin - Week of August 26, 2024

Anticipated work schedule for 08/26/2024 to 09/08/2024

PC Construction Bulletin - Week of August 19, 2024

Anticipated work schedule for 08/19/2024 to 09/01/2024

PC Construction Bulletin - Week of August 12, 2024

Anticipated work schedule for 08/12/2024 to 08/25/2024

PC Construction Bulletin - Week of August 12, 2024

Anticipated work schedule for 08/05/2024 to 08/18/2024

PC Construction Bulletin - Week of July 29, 2024

Anticipated work schedule for 07/29/2024 to 08/09/2024

PC Construction Bulletin - Week of July 15, 2024

Anticipated work schedule for 07/15/2024 to 07/26/2024

PC Construction Bulletin - Week of July 8, 2024

Anticipated work schedule for 07/08/2024 to 07/19/2024

PC Construction Bulletin - Week of July 1, 2024

Anticipated work schedule for 07/01/2024 to 07/12/2024

PC Construction Bulletin - Week of June 24, 2024

Anticipated work schedule for 06/24/2024 to 07/05/2024

PC Construction Bulletin - Week of June 17, 2024

Anticipated work schedule for 06/17/2024 to 06/28/2024

PC Construction Bulletin - Week of June 10, 2024

Anticipated work schedule for 06/10/2024 to 06/23/2024

PC Construction Bulletin - Week of May 27, 2024

Anticipated work schedule for 05/28/2024 to 06/09/2024

PC Construction Bulletin - Week of May 20, 2024

Anticipated work schedule for 05/20/2024 to 06/02/2024

PC Construction Bulletin - Week of May 13, 2024

Anticipated work schedule for 05/13/2024 to 05/24/2024

PC Construction Bulletin - Week of May 6, 2024

Anticipated work schedule for 05/06/2024 to 05/17/2024

PC Construction Bulletin - Week of April 29, 2024

Anticipated work schedule for 04/29/2024 to 05/10/2024

PC Construction Bulletin - Week of April 22, 2024

Anticipated work schedule for 04/22/2024 to 05/03/2024

PC Construction Bulletin - Week of April 15, 2024

Anticipated work schedule for 04/15/2024 to 04/26/2024

PC Construction Bulletin - Week of April 8, 2024

Anticipated work schedule for 04/08/2024 to 04/19/2024

PC Construction Bulletin - Week of April 1, 2024

Anticipated work schedule for 04/01/2024 to 04/12/2024

PC Construction Bulletin - Week of March 25, 2024

Anticipated work schedule for 03/25/2024 to 04/05/2024

PC Construction Bulletin - Week of March 18, 2024

Anticipated work schedule for 03/18/2024 to 03/29/2024

PC Construction Bulletin - Week of March 11, 2024

Anticipated work schedule for 03/11/2024 to 03/22/2024

PC Construction Bulletin - Week of March 4, 2024

Anticipated work schedule for 03/04/2024 to 03/15/2024

PC Construction Bulletin - Week of February 26, 2024

Anticipated work schedule for 02/26/2024 to 03/08/2024

PC Construction Bulletin - Week of February 12, 2024

Anticipated work schedule for 02/12/2024 to 02/23/2024

PC Construction Bulletin - Week of February 4, 2024

Anticipated work schedule for 02/04/2024 to 02/15/2024

PC Construction Bulletin - Week of January 29, 2024

Anticipated work schedule for 01/29/2024 to 02/09/2024

PC Construction Bulletin - Week of January 22, 2024

Anticipated work schedule for 01/22/2024 to 02/02/2024

PC Construction Bulletin - Week of January 15, 2024

Anticipated work schedule for 01/15/2024 to 01/26/2024

PC Construction Bulletin - Week of January 8, 2024

Anticipated work schedule for 01/08/2024 to 01/19/2024

PC Construction Bulletin - Week of January 1, 2024

Anticipated work schedule for 01/02/2024 to 01/12/2024

PC Construction Bulletin - Week of December 25, 2023

Anticipated work schedule for 12/26/2023 to 01/05/2024

PC Construction Bulletin - Week of December 18, 2023

Anticipated work schedule for 12/18/2023 to 12/30/2023

PC Construction Bulletin - Week of December 11, 2023

Anticipated work schedule for 12/11/2023 to 12/23/2023

PC Construction Bulletin - Week of December 4, 2023

Anticipated work schedule for 12/04/2023 to 12/15/2023

PC Construction Bulletin - Week of November 27, 2023

Anticipated work schedule for 11/27/2023 to 12/09/2023

PC Construction Bulletin - Week of November 20, 2023

Anticipated work schedule for 11/20/2023 to 12/02/2023

PC Construction Bulletin - Week of November 13, 2023

Anticipated work schedule for 11/13/2023 to 11/24/2023

PC Construction Bulletin - Week of November 6, 2023

Anticipated work schedule for 11/06/2023 to 11/17/2023

PC Construction Bulletin - Week of October 30, 2023

Anticipated work schedule for 10/30/2023 to 11/10/2023

PC Construction Bulletin - Week of October 23, 2023

Anticipated work schedule for 10/23/2023 to 11/03/2023

PC Construction Bulletin - Week of October 16, 2023

Anticipated work schedule for 10/16/2023 to 10/27/2023

PC Construction Bulletin - Week of October 9, 2023

Anticipated work schedule for 10/09/2023 to 10/20/2023

PC Construction Bulletin - Week of October 2, 2023

Anticipated work schedule for 10/02/2023 to 10/13/2023

PC Construction Bulletin - Week of September 25, 2023

Anticipated work schedule for 09/25/2023 to 10/06/2023

PC Construction Bulletin - Week of September 18, 2023

Anticipated work schedule for 09/18/2023 to 09/29/2023

PC Construction Bulletin - Week of September 11, 2023

Anticipated work schedule for 09/11/2023 to 09/22/2023

PC Construction Bulletin - Week of September 5, 2023

Anticipated work schedule for 09/05/2023 to 09/15/2023

PC Construction Bulletin - Week of August 28, 2023

Anticipated work schedule for 08/28/2023 to 09/08/2023

PC Construction Bulletin - Week of August 21, 2023

Anticipated work schedule for 08/21/2023 to 09/01/2023

PC Construction Bulletin - Week of August 14, 2023

Anticipated work schedule for 08/14/2023 to 08/27/2023

PC Construction Bulletin - Week of August 7, 2023

Anticipated work schedule for 08/07/2023 to 08/20/2023

PC Construction Bulletin - Week of July 31, 2023

Anticipated work schedule for 07/31/2023 to 08/11/2023

PC Construction Bulletin - Week of July 24, 2023

Anticipated work schedule for 07/24/2023 to 08/04/2023

PC Construction Bulletin - Week of July 17, 2023

Anticipated work schedule for 07/10/2023 to 07/21/2023

PC Construction Bulletin - Week of July 10, 2023

Anticipated work schedule for 07/10/2023 to 07/21/2023

PC Construction Bulletin - Week of July 3, 2023

Anticipated work schedule for 07/03/2023 to 07/14/2023

PC Construction Bulletin - Week of June 26, 2023

Anticipated work schedule for 06/26/2023 to 07/07/2023

PC Construction Bulletin - Week of June 19, 2023

Anticipated work schedule for 06/19/2023 to 06/30/2023

PC Construction Bulletin - Week of June 12, 2023

Anticipated work schedule for 06/12/2023 to 06/23/2023

PC Construction Bulletin - Week of June 5, 2023

Anticipated work schedule for 06/05/2023 to 06/16/2023

PC Construction Bulletin - Week of May 30, 2023

Anticipated work schedule for 05/30/2023 to 06/11/2023

PC Construction Bulletin - Week of May 22, 2023

Anticipated work schedule for 05/22/2023 to 06/02/2023

PC Construction Bulletin - Week of May 15, 2023

Anticipated work schedule for 05/15/2023 to 05/26/2023

PC Construction Bulletin - Week of May 8, 2023

Anticipated work schedule for 05/08/2023 to 05/19/2023

PC Construction Bulletin - Week of May 1, 2023

Anticipated work schedule for 05/01/2023 to 05/12/2023

PC Construction Bulletin - Week of April 24, 2023

Anticipated work schedule for 04/24/2023 to 05/05/2023

PC Construction Bulletin - Week of April 17, 2023

Anticipated work schedule for 04/17/2023 to 04/28/2023

PC Construction Bulletin - Week of April 10, 2023

Anticipated work schedule for 04/10/2023 to 04/21/2023

PC Construction Bulletin - Week of April 3, 2023

Anticipated work schedule for 04/03/2023 to 04/14/2023

PC Construction Bulletin - Week of March 27, 2023

Anticipated work schedule for 03/27/2023 to 04/07/2023

PC Construction Bulletin - Week of March 20, 2023

Anticipated work schedule for 03/20/2023 to 03/31/2023

PC Construction Bulletin - Week of March 13, 2023

Anticipated work schedule for 03/13/2023 to 03/24/2023

PC Construction Bulletin - Week of March 6, 2023

Anticipated work schedule for 03/06/2023 to 03/17/2023

PC Construction Bulletin - Week of February 27, 2023

Anticipated work schedule for 02/27/2023 to 03/10/2023

PC Construction Bulletin - Week of February 20, 2023

Anticipated work schedule for 02/20/2023 to 03/03/2023

PC Construction Bulletin - Week of February 13, 2023

Anticipated work schedule for 02/13/2023 to 02/24/2023

PC Construction Bulletin - Week of February 6, 2023

Anticipated work schedule for 2/6/2023 to 2/17/2023

PC Construction Bulletin - Week of January 30, 2023

Anticipated work schedule for 1/30/2023 to 2/11/2023

PC Construction Bulletin - Week of January 23, 2023

Anticipated work schedule for 1/23/2023 to 2/03/2023