Abstract P2-13-12: Implementation of a breast/reconstructive surgery coordinator to reduce preoperative delays for patients undergoing mastectomy with immediate reconstruction
Authors: K Losk, M Mallory, S Caterson, K Camuso, L Cutone, P Roberts, N Lin, C Bunnell, M Golshan
Journal: Cancer Research (2016)

Abstract Background The scheduling of mastectomy with immediate reconstruction (M-IR) procedures requires coordination between breast and plastic surgical teams that can contribute to delays in breast cancer treatment and subsequently impact patient outcomes and satisfaction. The breast center leadership at our comprehensive cancer center established a time-to-treatment target of 28 days from initial consultation with a breast surgical oncologist to M-IR. We sought to determine if a centralized breast surgical coordinator (BC) could reduce preoperative delays. Methods We initiated a 60-day pilot program to evaluate the impact of a BC on the workflow, efficiency, and timeliness for patients seen at our breast center. All reconstructive surgery candidates were referred to the BC, who had access to the clinic and operating room schedules of the breast and plastic surgeons. The BC worked with patients and both surgical services to identify the earliest consult and surgery dates and facilitated case booking. Interval days between initial surgical consult and M-IR were calculated. The median time to M-IR and the proportion of M-IR cases that met the time-to-treatment goal was determined. These results were compared to a reference cohort of breast cancer patients undergoing M-IR during the same time period (January-March) in 2013 and 2014, who had their consults and surgeries scheduled independently by breast surgery administrative staff. Patients who received neoadjuvant therapy or did not have a definitive cancer diagnosis at initial consultation were excluded from the time-to-treatment calculation. Results A total of 99 patients were referred to the BC (62% cancer, 21% neoadjuvant, and 17% prophylactic) during the pilot period. Focusing exclusively on patients with a definitive breast cancer diagnosis at initial consultation, an 18.5% increase in the percentage of cases that met the target (p=0.04), and a 7 day decrease in the median number of days to M-IR (p=0.02) was observed with the implementation of the BC (Table 1). Table 1: Days to M-IR Pre and Post Implementation of BCPatients (N)Median Days to M-IR (IQR)% M-IR within 28 daysBaseline (59)40.0 (17.0)23.7%BC (45)33.0 (20.0)42.2%p-value0.020.04 Conclusion The coordination of care between breast surgical and reconstructive services presents timeliness challenges which may be partially alleviated through the implementation of a BC role. Establishing a centralized position to coordinate co-surgeon cases has improved time-to-treatment for M-IR at our cancer center. Further research is warranted to validate these preliminary findings, and determine the impact the BC has on operational efficiency and workflows. Citation Format: Losk K, Mallory M, Caterson S, Camuso K, Cutone L, Roberts P, Lin N, Bunnell C, Golshan M. Implementation of a breast/reconstructive surgery coordinator to reduce preoperative delays for patients undergoing mastectomy with immediate reconstruction. [abstract]. In: Proceedings of the Thirty-Eighth Annual CTRC-AACR San Antonio Breast Cancer Symposium: 2015 Dec 8-12; San Antonio, TX. Philadelphia (PA): AACR; Cancer Res 2016;76(4 Suppl):Abstract nr P2-13-12.