Solving the Resource Constrained Project Scheduling Problem using the parallel Tabu Search designed for the CUDA platform
The parallel Tabu Search for the Resource Constrained Project Scheduling Problem. To accelerate the algorithm the CUDA optimized version was implemented. A new resources evaluation algorithm was proposed. Promising results in terms of performance and quality of solutions.
resource constrained project scheduling problem parallel tabu search cuda homogeneous model gpu