Project scheduling problem with mixed uncertainty of randomness and fuzziness
Project scheduling problem is to determine the schedule of allocating resources so as to balance the total cost and the completion time. This paper considers project scheduling problem with mixed uncertainty of randomness and fuzziness, where activity duration times are assumed to be random fuzzy variables. Three types of random fuzzy models as expected cost minimization model, (?,?)-cost minimization model and chance maximization model are built to meet different management requirements. Random fuzzy simulations for some uncertain functions are given and embedded into genetic algorithm to design a hybrid intelligent algorithm. Finally, some numerical experiments are given for the sake of illustration of the effectiveness of the algorithm.
project scheduling genetic algorithm random fuzzy programming