RESCON: Educational Project Scheduling Software
In this article we discuss a freely downloadable educational software tool for illustrating project scheduling and project management concepts. The tool features exact and heuristic scheduling procedures and visualizes project networks, project schedules, resource profiles, activity slacks, and project duration distributions. (c) 2009 Wiley Periodicals, Inc. Comput Appl Eng Educ 19: 327-336, 2011; View this article online at wileyonlinelibrary.com; DOI 10.1002/cae.20314
project scheduling educational software project management visualization scheduling algorithms