Bi-objective optimisation model for installation scheduling in offshore wind farms
Development of a mathematical model of the installation scheduling problem. Construction of greedy algorithms and a local search for finding the best schedule. Application and comparison of VNS and SA for solving the scheduling problems.
installation scheduling offshore wind farm variable neighbourhood search simulated annealing multi-objectives compromise programming