Project scheduling with finite or infinite number of activity processing modes  A survey
This paper surveys single-project, single-objective, deterministic project scheduling problems in which activities can be processed using a finite or infinite (and uncountable) number of modes concerning resources of various categories and types. The survey is based on a unified framework of a project scheduling model including resources, activities, objectives, and schedules. Most important models and solution approaches across the class of problems are characterized, and directions for future research are pointed out.
project scheduling multiple processing modes deterministic scheduling theory