Development of workspace conflict visualization system using 4D object of work schedule
Automated workspace conflict visualization system was developed using 4D CAD object. A method for identifying physical conflict between workspaces is configured. Workspace conflict status can be analyzed with user's demand by tolerance value. The developed algorithm and system were verified by a bridge construction project.
workspace conflict 4d cad schedule overlapping time-space trade-off bounding box bim (building information modeling)