Bi-Objective Multi-Mode Project Scheduling Under Risk Aversion
New model for stochastic multi-mode resource constrained project scheduling. Objectives makespan and cost considered simultaneously. Risk aversion addressed by multivariate stochastic dominance constraints. An exact solution technique is developed.
project scheduling risk aversion stochastic dominance multi-objective optimization stochastic optimization