Enterprise systems projects: the role of liminal space in enterprise systems implementation
We investigate information systems (IS) projects as a liminal space 'betwixt and between' the status quo and the new environment, using a case study of the implementation of an enterprise system (ES). This liminal space provides a stabilizing platform whereupon the project team can develop new and potentially transformative IS. However, after a project team has completed its initial IS design for roll-out, this liminal space must be bridged to incorporate process-generated learning and new systems back into the organizational working environment. We demonstrate how this bridging involves negotiations that attempt to reconcile divergent perspectives by adopting a conciliatory or peacemaking attitude. As such, our analysis focuses on the IS project as a multi-phased process that includes the creation of a liminal space for the project team during development and on the negotiations that ensure the ES becomes a working IS in the post-implementation environment. Journal of Information Technology (2012) 27, 259-269. doi:10.1057/jit.2012.22; published online 9 October 2012
enterprise systems liminality implementation is project erp organizational change