Integrated projects planning in IS departments: A multi-period multi-project selection and assignment approach with a computerized implementation
The paper is an inter-disciplinary research of applying OR in projects management. Address a sustainability issue of handling continuous IS project demands in contemporary IT departments. Features mixed-integer-programming model to optimize the selection and assignment of projects on a multi-period, multi-project basis. It innovatively considers the losses due to unselecting or delaying projects in each time of selection and assignment. It implements a computerized solution that automatically enables the sustainability of continuous and cumulative selections and assignments.
project management information system (is) development projects projects selection and assignment multi-project multi-period mixed integer programming