Construction projects selection and risk assessment by fuzzy AHP and fuzzy TOPSIS methodologies
The key risk criteria of construction projects at King Abdulaziz University (KAU) were studied. The relative importance index (RII) was applied to prioritize the project risks. Fuzzy AHP method created favorable weights for fuzzy linguistic terms of construction project risk. The integrated hybrid methodology is fuzzy AHP and fuzzy TOPSIS for risk assessment.
fuzzy modeling fuzzy ahp and topsis risk management construction project management