A branch-and-cut procedure for the multimode resource-constrained project-scheduling problem
This paper considers the multimode resource-constrained project-scheduling problem (MRCPSP) with a minimum-makespan objective. An exact branch and cut algorithm is presented based on the integer linear programming (ILP) formulation of the problem. In the preprocessing stage, lower bounds on the distance between each pair of precedence-constrained activities are derived. These bounds are used to reduce the number of variables in the model and to generate cuts that tighten the linear programming relaxation. The solution process is accelerated by an adaptive branching scheme in conjunction with a bound-tightening scheme that is called iteratively after branching. To find good feasible solutions in the early stages of the computations, a high-level neighborhood search strategy known as local branching is included. Here, a neighborhood of a feasible solution is defined by the linear inequalities in the ILP model and is searched first. As implemented, the full algorithm is exact rather than heuristic in nature. Numerical results are reported for 20- and 30-activity. benchmark problems. These are the largest instances available and are generally viewed to be notoriously difficult. Up until now, there were no confirmed optimal solutions for any of the 552 30-activity instances. We were able to find several better solutions and to show that at least 506 are optimal.
multimodes branch and cut integer linear programming project scheduling multiple resources