A heuristic method for RCPSP with fuzzy activity times
In this paper, we propose a heuristic method for resource constrained project scheduling problem with fuzzy activity times. This method is based on priority rule for parallel schedule generation scheme. Calculation of critical path in this case requires comparison of fuzzy numbers. Distance based ranking of fuzzy number is used for finding the critical path length and concept of shifting criticality is proposed for some of the special cases. We also propose a measure for finding the non-integer power of a fuzzy number. We discuss some properties of the proposed method. We use an example to illustrate the method.
time project scheduling critical path fuzzy number