The relevance of the alphorn of uncertainty to the financial management of projects under uncertainty
Both durations and costs of activities are taken as random variables. The stochastic cumulative cost over time is tracked as a project progresses. First present the new concept of an alphorn of uncertainty (AoU). Apply the AoU to assess the financial status during a project execution.
alphorn of uncertainty project cumulative cost project financial status