The FMTV program is one of the Army’s largest acquisition programs at a projected cost of $15.9 billion. With deliveries starting in 1993, the Army plans to purchase, over a 30-year period, 87,598 FMTV trucks to replace its aging medium truck fleet. The program consists of a family of 2.5- and 5-ton trucks based on a common truck cab and chassis. The 2.5-ton trucks, called light medium tactical vehicles, consists of cargo and van models and a 2.5-ton cargo trailer. The 5-ton trucks, called medium tactical vehicles, consists of seven models—cargo, long wheel base cargo, dump, tanker, tractor, van, and wrecker—and a 5-ton cargo trailer. The Army is procuring the FMTV as a nondevelopmental item using a competitive testing approach. Army officials considered this approach low risk because of the availability of modified commercial components applicable to the FMTV. Under this approach, the Army contracted for FMTV prototypes with three contractors, tested the prototypes against each other, and awarded a production contract to the winning contractor. On October 11, 1991, the Army awarded a $1.2-billion, 5-year contract for the production of the first 10,843 trucks to the winning contractor. The contract did not include the production of the 5-ton tanker and van models or the cargo trailers. These vehicles will be produced at a later date if funding is available. The contractor is currently in the third year of production under this contract. Because the winning contractor’s prototype performed well during the competitive testing, the Army planned to perform only a technical test (Production Qualification Test) and an operational test (Initial Operational Test and Evaluation) before making the full-rate production decision. Also, the Army decided that the two tests could be performed concurrently. The Production Qualification Test was to determine whether the FMTV models fulfill the Army’s requirements and meet contract specifications. The Initial Operational Test and Evaluation was designed to determine whether and to what degree the FMTV could accomplish its mission when operated and maintained by soldiers in the expected operational environment. The contractor experienced some production start-up problems that delayed the start of the production and operational testing 6 and 10 months, respectively. The Army began the production test in June 1993 and the operational test in October 1993. The operational test was suspended in December 1993 because the trucks were not able to meet their operational reliability requirements. Following the operational test suspension, the contractor identified over 50 problems and began developing fixes for these problems. The Army completed the full 20,000-mile production test in December 1994, but the trucks exhibited poor reliability and failed to meet some performance requirements. By the end of the production test, the Army had identified over 90 problems that the contractor needed to correct. In June 1994, the Army began a series of limited user tests to help the contractor identify and validate potential solutions to the continuing problems. In August 1994, the Army started a second operational test with some of the FMTV models. In September 1994, operational and limited user testing was suspended. Test personnel were not available to conduct the testing because they were deployed to the Haiti peacekeeping mission. According to Army test assessment officials, the vehicles were not meeting their reliability requirements at the time the second operational test was suspended. The Army conducted a limited 12,000 miles per vehicle production test from February 1995 to June 1995 and a new and complete operational test from April 1995 to June 1995. The limited production test was 60 percent of the mileage of the first test, which called for each vehicle to complete 20,000 miles of RAM testing. Army test assessment officials believed a 12,000-mile test was sufficient as the majority of the previous problems occurred in the first 8,000 miles of testing. Each van was run 20,000 miles because they were not included in the original test. In addition, all the dump truck’s RAM problems identified during the original production test were either chassis, engine, or drive train problems. According to Army test assessment officials, since the dump truck has the same chassis, engine, and drive train as the 5-ton cargo, which was being retested, there was no need to retest the dump truck in the RAM portion of the production test. The FMTV’s performance during the recently completed limited production and operational tests significantly improved. The trucks passed both tests. The Army test data in tables 1 through 3 reflect the test results that supported the Army’s decision to proceed to full-rate production. This data shows that all models of the truck met their RAM requirements during the tests. However, there were different results for some models according to the analysis performed by the Defense Director, Operational Test and Evaluation (DOT&E). For systems that are ready to enter full-rate production DOT&E is required to independently assess the system’s operational test and provide a report of that assessment to Congress. DOT&E’s assessment does not enter into the Army’s full-rate production decision. DOT&E’s results are included in tables 1 and 2. DOT&E’s assessment of the operational test resulted in a general reduction from the Army’s test results. As can be seen in tables 1 and 2, all FMTV models met or exceeded their reliability and availability requirements using the Army operational test results. Based on the DOT&E data, however, the dump and tractor models did not meet their reliability requirement, and the dump, tractor, and wrecker models did not meet their availability requirement. DOT&E noted that the FMTV family reliability would probably be a better measure of the reliability of the dump and tractor models because they had no failures of model unique subsystems and the failures that occurred did not appear to be directly related to the models’ missions. Using the family reliability for the dump and tractor models, DOT&E concluded that all models met their reliability requirements. DOT&E also noted that the operational tempo during the test was increased 20 percent above the normal wartime operational tempo and concluded that the increased operational tempo would cause more failures during the test and decrease the trucks availability. Because of the increased operational tempo during the test, DOT&E concluded that the dump, tractor, and wrecker models should be considered to have adequate availability and, therefore, all models met their availability requirements. In addition, all models met or nearly met their performance requirements, and the Army was willing to accept this level of performance as satisfactory. The Army has agreed to accept FMTV models, which do not fully meet four contractual performance requirements—external air transport, speed-on-grade, full-load cooling, and interior noise requirements. The contract requires all FMTVs to be externally air transportable—lifted by helicopter—without damage. However, in 4 of 17 lift tests, the FMTV windshield cracked. Army officials believe that a slightly different rigging during external transportation and a thicker windshield the contractor proposes to install should correct the cracking problem. The Army has agreed to accept the results of these fixes regardless of whether they correct the problem because the Army does not currently plan to use helicopters to air transport its trucks. The contract requires that each truck model with various loads maintain certain speeds on 2- and 3-percent road grades. Within the Army, there was a disagreement on whether this requirement should be tested with the cooling fan locked on to simulate the greatest load on the engine or with it locked off. The vehicles were tested both ways. With the fan locked off, all models except one met this requirement. With the fan locked on, three models missed meeting the requirement. The Army agreed to accept these results because the FMTV trucks’ performances were an improvement over the current truck fleet. The contract requires that the engine oil, engine coolant, and transmission temperatures not exceed certain temperatures when operated under a full load on the engine and drive train, defined as a 0.6-tractive force. All FMTV models except the wrecker met these requirements. The Army test evaluation officials said that they believe the wrecker’s inability to meet this requirement will have minimal operational impact. The contract requires that the interior noise be low enough that operators do not need hearing protection. This means that the interior noise may not go over 85 decibels. However, the 5-ton cargo and the van exceeded the interior noise requirement at 80 kilometers per hour, and the wrecker exceeded this requirement at 16 kilometers per hour. The Army has agreed to accept the need for single hearing protection on some models at some speeds. The trucks the contractor provided the Army for its most recent testing may not have been production representative vehicles because (1) either the Army or the contractor modified some test trucks off the production line and/or (2) the contractor tested the trucks and corrected any problems identified prior to delivering the trucks to the Army for testing. The Army was required to conduct the production and operational tests with production or production representative vehicles. The FMTV contract required the contractor to provide production representative vehicles for the production test. Defense regulations require that production or production representative vehicles be used in operational tests supporting the full-rate production decision. The operational test was designed to support the FMTV full-rate production decision. All of the trucks used to demonstrate the RAM portion of the limited production test were newly produced trucks. However, some of them were produced before all of the required changes could be incorporated into the production line and had to be modified off the production line to incorporate those changes. Also, the trucks used for the performance portion of the limited production test were a combination of newly produced trucks and trucks used during the first production test. The trucks used in the first production test were modified at the test site to incorporate the required changes; however, some of these trucks did not receive all the required changes.