As the central human resources agency for the federal government, OPM is tasked with ensuring that the government has an effective civilian workforce. To carry out this mission, OPM delivers human resources products and services including policies and procedures for recruiting and hiring, provides health and training benefit programs, and administers the retirement program for federal employees. According to the agency, approximately 2.7 million active federal employees and nearly 2.5 million retired federal employees rely on its services. According to OPM, the retirement program serves current and former federal employees by providing (1) tools and options for retirement planning and (2) retirement compensation. Two defined-benefit retirement plans that provide retirement, disability, and survivor benefits to federal employees are administered by the agency. The first plan, the Civil Service Retirement System (CSRS), provides retirement benefits for most federal employees hired before 1984. The second plan, the Federal Employees Retirement System (FERS), covers most employees hired in or after 1984 and provides benefits that include Social Security and a defined contribution system. OPM and employing agencies’ human resources and payroll offices are responsible for processing federal employees’ retirement applications. The process begins when an employee submits a paper retirement application to his or her employer’s human resources office and is completed when the individual begins receiving regular monthly benefit payments (as illustrated in fig. 1). Once an employee submits an application, the human resources office provides retirement counseling services to the employee and augments the retirement application with additional paperwork, such as a separation form that finalizes the date the employee will retire. Then the agency provides the retirement package to the employee’s payroll office. After the employee separates for retirement, the payroll office is responsible for reviewing the documents for correct signatures and information, making sure that all required forms have been submitted, and adding any additional paperwork that will be necessary for processing the retirement package. Once the payroll office has finalized the paperwork, the retirement package is mailed to OPM to continue the retirement process. Payroll offices are required to submit the package to OPM within 30 days of the retiree’s separation date. Upon receipt of the retirement package, OPM calculates an interim payment based on information provided by the employing agency. The interim payments are partial payments that typically provide retirees with 80 percent of the total monthly benefit they will eventually receive.then starts the process of analyzing the retirement application and associated paperwork to determine the total monthly benefit amount to which the retiree is entitled. This process includes collecting additional information from the employing agency’s human resources and payroll offices or from the retiree to ensure that all necessary data are available before calculating benefits. After OPM completes its review and authorizes payment, the retiree begins receiving 100 percent of the monthly retirement benefit payments. OPM then stores the paper retirement folder at the Retirement Operations Center in Boyers, Pennsylvania. The agency recently reported that the average time to process retirement claims was 156 days in 2012. According to the Deputy Associate Director for the Center of Retirement and Insurance Services, about 200 employees are directly involved in processing the approximately 100,000 retirement applications OPM receives annually. Retirement processing includes functions such as determining retirement eligibility, inputting data into benefit calculators, and providing customer service. The agency uses over 500 different procedures, laws, and regulations, which are documented on the agency’s internal website, to process retirement applications. For example, the site contains memorandums that outline new procedures for handling special retirement applications, such as those for disability or court orders. Further, OPM’s retirement processing involves the use of over 80 information systems that have approximately 400 interfaces with other internal and external systems. For instance, 26 internal systems interface with the Department of the Treasury to provide, among other things, information regarding the total amount of benefit payments to which an employee is entitled. OPM has reported that a greater retirement processing workload is expected due to an anticipated increase in the number of retirement applications over the next decade, although current retirement processing operations are at full capacity. Further, the agency has identified several factors that limit its ability to process retirement benefits in an efficient and timely manner. Specifically, OPM noted that current processes are paper-based and manually intensive, resulting in a higher number of errors and delays in providing benefit payments; the high costs, limited capabilities, and other problems with the existing information systems and processes pose increasing risks to the accuracy of benefit payments; current manual capabilities restrict customer service; federal employees have limited access to retirement records, making planning for retirement difficult; and attracting qualified personnel to operate and maintain the antiquated retirement systems, which have about 3 million lines of custom programming, is challenging. Recognizing the need to modernize its retirement processing, in the late 1980s OPM began initiatives that were aimed at automating its antiquated paper-based processes. Initial modernization visions called for developing an integrated system and automated processes to provide prompt and complete benefit payments. However, following attempts over more than two decades, the agency has not yet been successful in achieving the modernized retirement system that it envisioned. In early 1987, OPM began a program called the FERS Automated Processing System. However, after 8 years of planning, the agency decided to reevaluate the program, and the Office of Management and Budget requested an independent review of the program, which identified various management weaknesses. The independent review suggested areas for improvement and recommended terminating the program if immediate action was not taken. In mid-1996, OPM terminated the program. In 1997, OPM began planning a second modernization initiative, called the Retirement Systems Modernization (RSM) program. The agency originally intended to structure the program as an acquisition of commercially available hardware and software that would be modified in- house to meet its needs. From 1997 to 2001, OPM developed plans and analyses and began developing business and security requirements for the program. However, in June 2001, it decided to change the direction of the retirement modernization initiative. In late 2001, retaining the name RSM, the agency embarked upon its third initiative to modernize the retirement process and examined the possibility of privately sourced technologies and tools. Toward this end, the agency determined that contracting was a viable alternative and, in 2006, awarded three contracts for the automation of retirement processing, the conversion of paper records to electronic files, and consulting services to redesign its retirement operations. In February 2008, OPM renamed the program RetireEZ and deployed an automated retirement processing system. However, by May 2008 the agency determined that the system was not working as expected and suspended system operation. In October 2008, after 5 months of attempting to address quality issues, the agency terminated the contract for the system. In November 2008, OPM began restructuring the program and reported that its efforts to modernize retirement processing would continue. However, after several years of trying to revitalize the program, the agency terminated the retirement system modernization in February 2011. OPM’s efforts to modernize its retirement system were hindered by weaknesses in several key IT management disciplines. Our experience with major modernization initiatives has shown that having sound management capabilities is essential to achieving successful outcomes. These capabilities include project management, risk management, organizational change management, system testing, cost estimating, progress reporting, planning, and oversight, among others. However, we found that OPM’s capabilities in these areas were not sufficiently developed. For example, in reporting on RSM in February 2005, we noted weaknesses in project management, risk management, and organizational change management. Project management is the process for planning and managing all project-related activities, including defining how project components are interrelated. Effective project management allows the performance, cost, and schedule of the overall project to be measured and controlled in comparison to planned objectives. Although OPM had defined major retirement modernization project components, it had not defined the dependencies among them. Specifically, the agency had not identified critical tasks and their impact on the completion of other tasks. By not identifying critical dependencies among project components, OPM increased the risk that unforeseen delays in one activity could hinder progress in other activities. Risk management entails identifying potential problems before they occur. Risks should be identified as early as possible, analyzed, mitigated, and tracked to closure. OPM officials acknowledged that they did not have a process for identifying and tracking retirement modernization project risks and mitigation strategies on a regular basis but stated that the agency’s project management consultant would assist it in implementing a risk management process. Lacking such a process, OPM did not have a mechanism to address potential problems that could adversely impact the cost, schedule, and quality of the retirement modernization project. Organizational change management includes preparing users for the changes to how their work will be performed as a result of a new system implementation. Effective organizational change management includes plans to prepare users for impacts the new system might have on their roles and responsibilities, and a process to manage those changes. Although OPM officials stated that change management posed a substantial challenge to the success of retirement modernization, they had not developed a detailed plan to help users transition to different job responsibilities. Without having and implementing such a plan, effective implementation of new systems could be hindered by confusion about user roles and responsibilities. We recommended that the Director of OPM ensure that the retirement modernization program office expeditiously establish processes for effective project management, risk management, and organizational change management. In response, the agency initiated steps toward establishing management processes for retirement modernization and demonstrated activities to address our recommendations. We reported again on OPM’s retirement modernization in January 2008, as the agency was about to deploy a new automated retirement processing system. We noted weaknesses in additional key management capabilities, including system testing, cost estimating, and progress reporting. Effective testing is an essential activity of any project that includes system development. Generally, the purpose of testing is to identify defects or problems in meeting defined system requirements or satisfying system user needs.