Each year, OMB and federal agencies work together to determine how much the government plans to spend on IT investments and how these funds are to be allocated. In fiscal year 2011, government IT spending reported to OMB totaled approximately $79 billion. OMB plays a key role in helping federal agencies manage their investments by working with them to better plan, justify, and determine how much they need to spend on projects and how to manage approved projects. To assist agencies in managing their investments, Congress enacted the Clinger-Cohen Act of 1996, which requires OMB to establish processes to analyze, track, and evaluate the risks and results of major capital investments in information systems made by federal agencies and report to Congress on the net program performance benefits achieved as a result of these investments. Further, the act places responsibility for managing investments with the heads of agencies and establishes chief information officers (CIO) to advise and assist agency heads in carrying out this responsibility. The Clinger-Cohen Act strengthened the requirements of the Paperwork Reduction Act of 1995, which established agency responsibility for maximizing value and assessing and managing the risks of major information systems initiatives. The Paperwork Reduction Act also requires that OMB develop and oversee policies, principles, standards, and guidelines for federal agency IT functions, including periodic evaluations of major information systems. Another key law is the E-Government Act of 2002, which requires OMB to report annually to Congress on the status of e-government. In these reports, referred to as Implementation of the E-Government Act reports, OMB is to describe the administration’s use of e-government principles to improve government performance and the delivery of information and services to the public. To help carry out its oversight role, in 2003, OMB established the Management Watch List, which included mission-critical projects that needed to improve performance measures, project management, IT security, or overall justification for inclusion in the federal budget. Further, in August 2005, OMB established a High-Risk List, which consisted of projects identified by federal agencies, with the assistance of OMB, as requiring special attention from oversight authorities and the highest levels of agency management. Over the past several years, we have reported and testified on OMB’s initiatives to highlight troubled IT projects, justify investments, and use project management tools. We have made multiple recommendations to OMB and federal agencies to improve these initiatives to further enhance the oversight and transparency of federal projects. Among other things, we recommended that OMB develop a central list of projects and their deficiencies and analyze that list to develop governmentwide and agency assessments of the progress and risks of the investments, identifying opportunities for continued improvement. In addition, in 2006 we also recommended that OMB develop a single aggregate list of high-risk projects and their deficiencies and use that list to report to Congress on progress made in correcting high-risk problems. As a result, OMB started publicly releasing aggregate data on its Management Watch List and disclosing the projects’ deficiencies. Furthermore, OMB issued governmentwide and agency assessments of the projects on the Management Watch List and identified risks and opportunities for improvement, including in the areas of risk management and security. More recently, to further improve the transparency and oversight of agencies’ IT investments, in June 2009, OMB publicly deployed a website, known as the IT Dashboard, which replaced the Management Watch List and High-Risk List. It displays federal agencies’ cost, schedule, and performance data for the approximately 800 major federal IT investments at 27 federal agencies. According to OMB, these data are intended to provide a near-real-time perspective on the performance of these investments, as well as a historical perspective. Further, the public display of these data is intended to allow OMB; other oversight bodies, including Congress; and the general public to hold the government agencies accountable for results and progress. The Dashboard was initially deployed in June 2009 based on each agency’s exhibit 53 and exhibit 300 submissions. After the initial population of data, agency CIOs have been responsible for updating cost, schedule, and performance fields on a monthly basis, which is a major improvement from the quarterly reporting cycle OMB previously used for the Management Watch List and High-Risk List. For each major investment, the Dashboard provides performance ratings on cost and schedule, a CIO evaluation, and an overall rating, which is based on the cost, schedule, and CIO ratings. As of July 2010, the cost rating is determined by a formula that calculates the amount by which an investment’s total actual costs deviate from the total planned costs. Similarly, the schedule rating is the variance between the investment’s planned and actual progress to date. Figure 1 displays the rating scale and associated categories for cost and schedule variations. Each major investment on the Dashboard also includes a rating determined by the agency CIO, which is based on his or her evaluation of the performance of each investment. The rating is expected to take into consideration the following criteria: risk management, requirements management, contractor oversight, historical performance, and human capital. This rating is to be updated when new information becomes available that would affect the assessment of a given investment. Last, the Dashboard calculates an overall rating for each major investment. This overall rating is an average of the cost, schedule, and CIO ratings, with each representing one-third of the overall rating. However, when the CIO’s rating is lower than both the cost and schedule ratings, the CIO’s rating will be the overall rating. Figure 2 shows the overall performance ratings of the 797 major investments on the Dashboard as of August 2011. We have previously reported that the cost and schedule ratings on OMB’s Dashboard were not always accurate for selected agencies. In July 2010, we reviewed investments at the Departments of Agriculture, Defense, Energy, Health and Human Services, and Justice, and found that the cost and schedule ratings on the Dashboard were not accurate for 4 of 8 selected investments and that the ratings did not take into consideration current performance; specifically, the ratings calculations factored in only completed activities. We also found that there were large inconsistencies in the number of investment activities that agencies report on the Dashboard. In the report, we recommended that OMB report on the effect of planned changes to the Dashboard and provide guidance to agencies to standardize activity reporting. We further recommended that the selected agencies comply with OMB’s guidance to standardize activity reporting. OMB and the Department of Energy concurred with our recommendations, while the other selected agencies provided no comments. In July 2010, OMB updated the Dashboard’s cost and schedule calculations to include both ongoing and completed activities. In March 2011, we reported that agencies and OMB need to do more to ensure the Dashboard’s data accuracy. Specifically, we reviewed investments at the Departments of Homeland Security, Transportation, the Treasury, and Veterans Affairs, and the Social Security Administration. We found that cost ratings were inaccurate for 6 of 10 selected investments and schedule ratings were inaccurate for 9 of 10. We also found that weaknesses in agency and OMB practices contributed to the inaccuracies on the Dashboard; for example, agencies had uploaded erroneous data, and OMB’s ratings did not emphasize current performance. We therefore recommended that the selected agencies provide complete and accurate data to the Dashboard on a monthly basis and ensure that the CIOs’ ratings of investments disclose issues that could undermine the accuracy of investment data. Further, we recommended that OMB improve how it rates investments related to current performance and schedule variance. The selected agencies generally concurred with our recommendation. OMB disagreed with the recommendation to change how it reflects current investment performance in its ratings because Dashboard data are updated on a monthly basis. However, we maintained that current investment performance may not always be as apparent as it should be; while data are updated monthly, the ratings include historical data, which can mask more recent performance. Most of the cost and schedule ratings on the Dashboard were accurate, but did not provide sufficient emphasis on recent performance to inform oversight and decision making. Performance rating discrepancies were largely due to missing or incomplete data submissions from the agencies. However, we generally found fewer such discrepancies than in previous reviews, and in all cases the selected agencies found and corrected these inaccuracies in subsequent submissions. In the case of GSA, officials did not disclose that performance data on the Dashboard were unreliable for one investment because of an ongoing baseline change. Without proper disclosure of pending baseline changes, the Dashboard will not provide the appropriate insight into investment performance needed for near-term decision making. Additionally, because of the Dashboard’s ratings calculations, the current performance for certain investments was not as apparent as it should be for near-real-time reporting purposes. If fully implemented, OMB’s recent and ongoing changes to the Dashboard, including new cost and schedule rating calculations and updated investment baseline reporting, should address this issue. These Dashboard changes could be important steps toward improving insight into current performance and the utility of the Dashboard for effective executive oversight. In general, the number of discrepancies we found in our reviews of selected investments has decreased since July 2010. According to our assessment of the eight selected investments, half had accurate cost ratings and nearly all had accurate schedule ratings on the Dashboard. Table 1 shows our assessment of the selected investments during a 6- month period from October 2010 through March 2011. As shown above, the Dashboard’s cost ratings for four of the eight selected investments were accurate, and four did not match the results of our analyses during the period from October 2010 through March 2011. Specifically,  State’s Global Foreign Affairs Compensation System and Interior’s Land Satellites Data System investments had inaccurate cost ratings for at least 5 months,  GSA’s System for Tracking and Administering Real Property/Realty Services was inaccurate for 3 months, and Interior’s Financial and Business Management System was inaccurate for 2 months.