After five years of receiving an unqualified opinion on its financial statements, on February 22, 2002, NASA’s new independent auditordisclaimed an opinion on the agency’s fiscal year 2001 financial statements. Specifically, the audit report states that NASA was unable to provide the detailed support needed to determine the accuracy of the agency’s reported obligations, expenses, property, plant, and equipment, and materials for fiscal year 2001. According to the report, each of NASA’s 10 centers uses a different financial management system—each of which has multiple feeder systems that summarize individual transactions on a daily or monthly basis. Financial information from the centers may be summarized more than once before it is uploaded into NASA’s General Ledger Accounts System (GLAS). The successive summarization of data through the various systems impedes NASA’s ability to maintain an audit trail through the summary data to the detailed transaction-level source documentation. Current OMB and GAO guidance on internal control requires agencies to maintain transaction-level documentation and to make the transaction-level documentation readily available for review. NASA was unable to provide sufficient transaction-level documentation to support certain obligation and expense transactions and certain transaction-level cost allocations that the auditors had selected for testing. In addition, the fiscal year 2001 audit report identifies a number of significant internal control weaknesses related to accounting for space station material and equipment and to computer security. The report also states that NASA’s financial management systems do not substantially comply with federal financial management systems requirements and applicable federal accounting standards. While the fiscal year 2001 auditor’s report draws attention to the issue, NASA’s financial management difficulties are not new. The weaknesses discussed in the auditor’s report are consistent with the findings discussed in our previous reports. We have reported on NASA’s contract management problems, misstatement of its Statement of Budgetary Resources, lack of detailed support for amounts reported against certain cost limits, and lack of historical cost data for accurately projecting future cost. We first identified NASA’s contract management as an area at high risk in 1990 because of vulnerabilities to waste, fraud, abuse, and mismanagement. Specifically, we found that NASA lacked effective systems and processes for overseeing contractor activities and did not emphasize controlling costs. While NASA has made progress in managing many of its procurement practices, little progress has been made in correcting the financial system deficiencies that prevent NASA from effectively managing and overseeing its procurement dollars. As a result, contract management remains an area of high risk. The agency’s financial management systems environment is much the same as it was in 1993, the last time we performed comprehensive audit work in that area. It is comprised of decentralized, nonintegrated systems with policies, procedures, and practices that are unique to each of its 10 centers. For the most part, data formats are not standardized, automated systems are not interfaced, and on-line financial information is not readily available to program managers. As a result, NASA cannot ensure that contracts are being efficiently and effectively implemented and budgets are executed as planned. NASA’s long-standing problems in developing and implementing integrated financial management systems contributed to a $644 million misstatement in NASA’s fiscal year 1999 Statement of Budgetary Resources (SBR), which we discussed in our March 2001 report. This error was not detected by NASA Chief Financial Officer (CFO) personnel or by its auditor, Arthur Andersen. Instead, the House Committee on Science discovered the discrepancy in comparing certain line items in the NASA SBR to related figures in the President’s Budget. NASA used an ad hoc process involving a computer spreadsheet to gather the information needed for certain SBR line items because the needed data were not captured by NASA’s general ledger systems. Because each of NASA’s 10 reporting units maintained different accounting systems, none of which were designed to meet FFMIA requirements, it was left up to the units to determine how best to gather the requested data. This cumbersome, time-consuming process ultimately contributed to the misstatement of NASA’s SBR. The SBR is intended to provide information on an agency’s use of budgetary resources provided by the Congress. If reliable, the SBR can provide valuable information for management and oversight purposes to assess the obligations related to prior-year agency activities and to make decisions about future funding. Based on this work, we questioned NASA management’s and its auditor’s determination that NASA’s systems were in substantial compliance with the requirements of FFMIA. As I mentioned earlier, and it bears repeating, FFMIA builds on previous financial management reform legislation by emphasizing the need for agencies to have systems that can generate timely, accurate, and useful information with which to make informed decisions and to ensure accountability on an ongoing basis. This is really the end goal of financial management reforms. In particular, we questioned whether NASA complied with the federal financial management systems requirements for using integrated financial management systems. NASA’s financial management problems were also highlighted in our effort to verify amounts NASA reported to the Congress against legislatively imposed spending limits on its International Space Station and Space Shuttle programs. Since NASA began the current program to build the space station, the program has been characterized by a series of schedule delays, reduction in space station content and capabilities, and a substantial development cost overrun. In February 2001, NASA revealed that the program faced a $4 billion cost overrun that would raise the cost of constructing the space station to $28 billion to $30 billion, 61 percent to 72 percent above the original 1993 estimate. In part to address concerns regarding the escalating space station costs, section 202 of the National Aeronautics and Space Administration Authorization Act for Fiscal Year 2000 (P.L. 106-391), establishes general cost limitations on the International Space Station and Space Shuttle programs. The act requires that NASA, as part of its annual budget request, update the Congress on its progress by (1) accounting for and reporting amounts obligated against the limitations to date, (2) identifying the amount of budget authority requested for the future development and completion of the space station, and (3) arranging for the General Accounting Office to verify the accounting submitted to the Congress It was our intention to verify NASA’s accounting for the space station and shuttle limits by testing the propriety of charges to various agency programs to ensure that all obligations charged to the space station and shuttle programs were appropriate and that no space station or shuttle obligations were wrongly charged to other programs. However, NASA was unable to provide the detailed obligation data needed to support amounts reported to the Congress against the space station and shuttle program cost limits. NASA’s inability to provide detailed data for amounts obligated against the limits is again due to its lack of a modern, integrated financial management system. As I mentioned earlier, NASA’s 10 centers operate with decentralized, nonintegrated systems and with policies, procedures, and practices that are unique to each center. Consequently, the systems have differing capabilities with respect to providing detailed obligation data. According to NASA officials, only 5 of its 10 centers are able to provide complete, detailed support for amounts obligated during fiscal years 1994 though 2001—the period in which NASA incurred obligations related to the limits. In fact, at one center, detailed obligation data are not available for even current-year obligations. As part of our effort to verify NASA accounting for the space station and shuttle cost limits, we also found that NASA was not able to provide support for the actual cost of completed space station components— either in total or by subsystems or elements. For example, NASA cannot identify the actual costs of individual space station components such as Unity (Node 1) or Destiny (U.S. Lab). Although in its audited fiscal year 2000 financial statements, NASA capitalized the cost of Unity, Destiny, and other items in orbit or awaiting launch at about $8 billion, according to NASA officials, these amounts are based primarily on cost estimates, not actual costs. NASA officials stated that its accounting systems were designed prior to the implementation of current federal cost accounting standards and financial systems standards that require agencies to track and maintain cost data needed for management activities, such as estimating and controlling costs, performance measurement, and making economic trade- off decisions. As a result, NASA’s systems do not track the cost of individual space station subsystems or elements. According to NASA officials, the agency manages and tracks space station costs by contract and does not need to know the cost of individual subsystems or elements to effectively manage the program. To the contrary, we found that NASA estimates potential and probable future program costs to determine the impact of canceling, deferring, or adding space station content. These cost estimates often identify the cost of specific space station subsystems. However, because NASA does not attempt to track costs by element or subsystems, the agency does not know the actual cost of completed space station components and is not able to reexamine its cost estimates for validity once costs have been realized. We continue to believe that NASA needs to collect, maintain, and report the full cost of individual subsystems and hardware so that NASA can make valid comparisons between estimates and final costs and so that the Congress can hold NASA accountable for differences between budgeted and actual costs. Modernizing NASA’s financial management system is essential to providing timely, relevant, and reliable information needed to manage cost, measure performance, make program-funding decisions, and analyze outsourcing or privatization options. However, technology alone will not solve NASA’s financial management problems. The key to transforming NASA’s financial management organization into a customer-focused partner in program results hinges on the sustained leadership of NASA’s top executives.