Calhoun was promising to deliver as many as 450 737s for 2023. Through August, Boeing had only delivered 271 of the jets. Airlines were frustrated and cutting schedules since they didn’t get expected planes.

“Is there pressure? Yes and no. We’re still there to do a job,” said one Boeing veteran who was involved with work related to the door plug on Line No. 8789. “I have a deadline every day, my team has a deadline every day, so if it gets behind schedule you have to get it on schedule.”

Behind the scenes, regulators at the Federal Aviation Administration and leaders of its factory workers’ union tussled with Boeing over its practices. The FAA and union pushed Boeing to add back second-party quality inspections that had been cut.

In September, while the Renton team was working on Line No. 8789, Boeing’s output of 737 jets had fallen to the lowest levels in two years. Boeing delivered just 15 new 737s to the world’s airlines that month. Executives had been telling airlines and investors that it wanted to produce about 38 a month.

The culprit was a separate issue from the rivets involved in the door plug. A defect in the rear of 737 fuselages supplied by Spirit had been discovered by Boeing the month before. Fixing the issue required inspecting and correcting misdrilled fastener holes in a key structural part. It had snarled production at Spirit, which in turn had delayed Boeing’s factories.

To keep things moving, Boeing kept accepting flawed fuselages from Spirit, including Line No. 8789. And the plane maker allowed unfinished tasks to flow through its factory—knocking production out of sequence in a practice called “traveled work,” which can increase the risk of slip-ups.

“Years ago, we weren’t going this fast,” said the Boeing veteran who was involved with work related to the door plug on Line No. 8789. “I’m not saying fast caused the problem. Something happened. I don’t know what it was.”

A second Boeing employee who was also involved with the same Alaska 737 MAX said he has never felt pressured to move too quickly. The company’s attention to quality and safety has improved significantly in recent years, and the mishap with Line No. 8789 has been weighing on the Renton workforce.

“It’s a failure on all of us,” he said. “We all feel it.”

FAA officials have criticized what they have found upon closer inspection of Boeing’s Renton factory since the blowout. They have described an operation that appears to prize production schedules over safety and quality.

FAA chief Mike Whitaker was particularly troubled he didn’t receive a safety briefing upon starting a tour of the factory, people familiar with the matter said. Such briefings are typical in manufacturing settings.
‘Just painted over’

When Boeing’s production system works according to plan, it typically takes a week or two for a 737 to make its way through final assembly at the Renton plant.

The rivet flaw was flagged the day after Line No. 8789 arrived at Renton. After that it took 18 days, 12 hours and nine minutes to fix the damaged rivets and officially resolve the issue.

The SAT entries suggest an at times dysfunctional production environment complicated by delays in getting parts and red tape with Spirit, the error-prone supplier that Boeing once owned and is in talks to acquire.

Spirit workers were on site at Renton and tasked with resolving the rivet issue.

Six days after workers flagged the damaged rivets on Spirit’s fuselage, an entry read: CONDITION STILL EXIST. RIVETS WERE JUST PAINTED OVER.

Boeing wanted new rivets. Days went by, with Boeing workers noting difficulties spurring the Spirit personnel into action. “Damaged rivets are not acceptable and need to be removed and replaced,” read one Sept. 11 entry.

Two days later: “No Spirit work in progress,” read another entry, suggesting another extension. Then, on Sept. 14, Boeing employees escalated the situation to a higher level of attention for greater visibility.

Workers removed the door plug’s bolts to open it, which allowed access to the rivets. But there is no entry in the SAT log calling for the door plug’s reinstallation.

The absence of documentation has shocked current and former Boeing employees. An official “removal” process would have prompted Boeing’s quality-assurance team to check that the door plug had been properly reinstalled—with the bolts to keep the panel in place, they said.

“I was, like, ‘What the hell?’ Boeing does a great job especially on documentation,” said the Boeing veteran who was involved with work related to the door plug. “If you take something out, you’ve got to write a removal.”

Thousands of people work in the Renton facility on three production lines where half-built planes move between stations every evening. Risers lift workers to the body of the 40-foot-tall planes, where crews use specialized tools to complete hundreds of tasks. Below, workers sit in rows at computers tracking the progress. Boeing’s plan to add a fourth line has been put on hold by the FAA in the wake of the blowout.

The team that works on doors and door plugs in Renton fluctuates between 20 and 30 workers. Some have spent decades at Boeing, others just a few months or years. They generally are split between two 8-hour shifts and can work on several planes a day.

Factory workers eventually secured new rivets for Line No. 8789, and by Sept. 19 a final target arrived. “Per Spirit management, this job is committed to be done today,” a SAT entry read.

A Boeing quality manager was to assign a final inspection. The rivet problem was on track for review, and the issue was closed on Sept. 20. The jet continued to be worked on and inspected for another month.

On Oct. 25, Boeing reported financial results. It booked a $1.64 billion third-quarter loss and lowered its 737 delivery goals for the year. It now expected to finish 375 to 400 of the jets, instead of as many as 450. Even that goal required the Renton factory to significantly ramp up production in the final weeks of the year.

Calhoun sent a memo to employees that day, rebutting criticism of its production numbers. He told them that improved quality procedures and a culture that rewarded speaking up about problems meant the company was finding more things in need of repair.

“I have heard those outside our company wondering if we’ve lost a step,” Calhoun wrote. “I view it as quite the opposite.”

Boeing delivered the jet known as Line No. 8789 to Alaska on Oct. 31. Eleven days later, the plane started flying passengers.