Under a 1991 congressional authorization, DOD provides assistance to the newly independent states of Belarus, Kazakstan, Russia, and Ukraine to help them (1) destroy their weapons of mass destruction, (2) safely store and transport the weapons in connection with their destruction, and (3) reduce the risk of such weapons proliferation. Most CTR assistance is provided in the form of goods and services, including equipment, logistics support, materials, and training. Between fiscal years 1992 and 1997, Congress has authorized over $1.8 billion to help DOD achieve CTR objectives. As of July 1997, DOD had obligated over $1.4 billion of these funds. Because DOD is responsible for reporting on the efforts made by the United States to ensure that CTR assistance is appropriately used, its report also includes some information on the science and technology centersand the nuclear material control, accounting, and physical protection (MCA&PP) projects being implemented by the Departments of State and Energy, respectively. DOD’s June 1997 report generally included detailed and comprehensive data on CTR equipment deliveries; however, information on a CTR-funded cash grant to Ukraine was omitted. Although DOD obtained input from the Departments of State and Energy because they had assumed responsibility for implementing the international science centers and the MCA&PP projects in fiscal year 1996, its report did not include the value or types of CTR assistance provided through them. DOD reported that as of December 1996, it had delivered approximately $228 million worth of CTR-funded equipment to the recipient countries. Specifically, the report contains listings of equipment deliveries by country, including the dollar value, delivery dates of the items provided, and their location. The report also includes information on the serviceability of equipment. CTR-provided equipment is used to implement projects ranging from safely storing and transporting nuclear materials to eliminating strategic offensive arms. DOD omitted from its report a cash grant made directly to the Ukrainian Ministry of Defense. According to financial statements provided by Ukraine, over $5 million has been spent of the $10.3 million grant. This grant was to support the final removal of nuclear warheads and nuclear support equipment from Ukraine and the elimination of deployed SS-19 missiles. According to DOD, Ukraine’s agreement with Russia does not allow foreigners to observe such dismantlement activities. Thus, DOD awarded the cash grant to Ukraine instead of following its normal practice of providing CTR-funded equipment and services. According to the State Department, through 1996 nearly $50 million of CTR funding was provided to help support the ISTC in Russia, including the branch offices recently opened in Belarus and Kazakstan, and the STCU. Although not described in DOD’s report, 130 of the 320 ISTC projects underway received $41.5 million in CTR funding. The types of projects involved include safely disposing of weapons-grade plutonium, improving nuclear power safety, destroying chemical weapons, and protecting the environment. Through 1996, the United States provided $8 million of CTR funding to support 72 of the 87 ongoing STCU projects. These projects cover such subjects as the application of physics to medical technology, energy conversion, plasma sterilization, and information infrastructure. Although DOD’s June 1997 report listed the equipment delivered in support of the MCA&PP projects administered by the Department of Energy, it did not include the total value or describe the types of assistance provided. For example, DOD did not report that through 1996, the Department of Energy provided over $43 million worth of assistance to Russia, Ukraine, Belarus, and Kazakstan. Of this amount, $14 million was used for purchasing equipment, such as metal detectors, computers, and security systems, and contracting directly with scientific institutes and labs in the recipient countries to improve controls over nuclear materials. For instance, a CTR-funded contract is helping the Luch Scientific Production Association in Russia develop an integrated network to exchange data between all computers on the network, thus enhancing material controls for the entire site. At the Sosny Research Center in Belarus, CTR funding is being used in the construction of a physical protection system for the nuclear materials stored there. As in prior years, DOD used information collected from audit and examination teams, logistics support teams and project managers, and the intelligence community to account for CTR assistance. For its latest report, DOD also obtained input from the Departments of State and Energy because they assumed responsibility for implementing the international science centers and the MCA&PP projects in fiscal year 1996. The report, however, did not explain how DOD accounted for a cash grant to Ukraine or thoroughly describe how assistance to the science centers is monitored. Also, the report did not provide details of the Department of Energy’s assurance program. Through the end of 1996, DOD had completed a total of 28 audits and examinations of CTR-provided equipment to the four recipient countries. During 1996, audit and examination teams conducted 16 audits and observed equipment such as cranes and cutting blades used to eliminate silo launchers, and air samplers and protective clothing that would be used in response to emergencies involving nuclear weapons and materials. DOD used technical teams located at the logistics support bases to observe how CTR assistance was being used. These contractor personnel conducted approximately 115 visits to 51 different locations throughout Russia, Kazakstan, and Belarus, including 24 separate locations in Russia. In Ukraine, these teams visited 5 different sites on an average of 10 scheduled and 25 unscheduled maintenance repair calls per week. CTR project managers also traveled to the recipient countries to monitor the status of their projects and observe how CTR assistance was being used. During 1996, project managers and government contractors took 19 trips to several sites throughout the 4 recipient countries. During these visits a variety of projects were observed, including those designed to eliminate strategic offensive arms, safely transport and store nuclear materials, and restore the environment. In addition, personnel visited 14 of the 24 defense conversion projects, including 3 housing projects in Belarus and Ukraine. DOD also obtained information from the intelligence community. According to the 1996 report, national technical means did not detect any diversions of CTR assistance. Because more detailed information is classified, we do not comment on it in this report. DOD’s report does not explain how DOD monitored $5.25 million of the CTR-funded grant to Ukraine. According to DOD, however, the DCAA audited the financial statements for the $1.75 million spent during 1996 and plans to audit the remaining funds this year. Furthermore, the Ukrainian government has agreed to apply the remainder of the grant—about $5 million—to the integrating contract for nuclear arms elimination. As a result, these funds will be subject to DOD’s audit and examination process. According to the State Department, CTR-provided assistance to the international science centers is monitored through annual financial and project audits conducted by independent auditors as well as periodic internal project reviews conducted by the science centers. DOD’s report explained how the centers are monitored and provided some information on the audits conducted. For example, the DCAA conducted the first annual financial audit for the STCU and concluded that the financial statements fairly presented the center’s financial position, operations, and cash flows. Although DOD’s report mentions that the European Union would perform the third annual ISTC financial audit, it does not mention that the European Union auditors issued their report in April 1997 and found that the financial statements fairly reflected the ISTC’s financial activities. While DOD’s report to Congress states that during 1996 DCAA assessed 17 ISTC projects at 7 locations, it did not provide a description of the audits or the audits’ findings. These audits evaluated time recording procedures, equipment accountability, and verifications of project labor and equipment costs billed to the ISTC. In approximately half of the 17 audits conducted, DCAA auditors found weaknesses in recording the labor charges of ISTC grantees—they were working more hours than those billed. To date, however, such weaknesses have posed no risk to CTR funding. In reviewing these DCAA audits, the DOD Comptroller’s office also highlighted two other issues—namely that (1) the ISTC should provide the DCAA auditors with lists of equipment purchased for the projects and (2) Russian-speaking technical experts should accompany the auditors in reviewing the projects. According to an ISTC director, the center is taking measures to correct these problems. For example, the center has implemented an internal control procedure designed to track the total number of hours worked by grantees on ISTC projects. As stated in DOD’s report, each of the centers also monitors its respective projects to measure technical accomplishments and status and to resolve difficulties. During 1996, ISTC staff conducted 40 annual and 12 closeout audits and reported no significant findings. The STCU has just begun monitoring its projects. Although the Department of Energy has drafted an assurance plan for monitoring the CTR assistance provided to improve controls over nuclear materials in the four recipient countries, this effort was not fully discussed in DOD’s report. According to the report, Energy conducted a joint MCA&PP audit with DOD during 1996 and planned to conduct additional joint audits; however, the report did not explain that Energy expects to assume sole responsibility for implementing audits of MCA&PP projects. Energy’s assurance plan is intended to certify that the equipment, material, funding, contracts, training, and other services provided are accounted for and used for the purposes intended. Assurances that MCA&PP assistance is being used properly can be obtained through a variety of methods, including documentation, visits and visual observations, and contract monitoring. Information obtained through such means can then be documented in an assurance report. According to the Department of Energy, project managers collect the necessary data, compile these reports, and provide the documentation to the management of Energy’s MCA&PP task force. To date, Energy has compiled about 200 assurance reports covering 50 projects. According to an Energy official, such reports indicate that the CTR-provided assistance was being used for the purposes intended. As required, DOD made a determination about whether CTR assistance was being used for the purposes intended. DOD reported that as of December 1996 it was confident that CTR-provided assistance had been properly accounted for and used, in most instances, for the purposes intended. However, it reported three incidents in which assistance had been used improperly and the corrective measures taken. DOD based its determination on a wide range of evidence obtained from audit and examination and technical support teams, program and contractor personnel, the intelligence community, and other government agencies involved in implementing CTR projects. DOD acknowledged that the risk of diversion exists, but believes that the cooperative relationship that it has developed with the CTR-recipient country officials and its emphasis on the audit and examination process help to ensure the appropriate use of assistance. According to DOD, it remains reasonably confident that any diversions of assistance would be discovered before U.S. interests were affected. Because we could not validate DOD’s determination, we cannot comment on its veracity; however, nothing came to our attention that would call into question the reasonableness of the determination. According to its report, DOD plans to conduct 17 audit and examination activities during calendar year 1997. Although not required to do so, DOD’s report also includes a list of 17 planned audit activities for 1998. Both listings provide a monthly breakdown of how many audits and examinations DOD will conduct per year. As of July 1997, DOD had conducted eight audits and examinations for 1997. Although not mentioned in DOD’s report, auditors from the European Union have agreed to conduct the annual financial audit of the ISTC for 1997. Furthermore, DOD, in consultation with the Department of State, has requested that the DCAA conduct audits at 19 sites involving 25 ISTC projects and conduct the 1997 annual financial audit of the STCU. DOD’s report also omitted specific information on planned the Department of Energy audit activities. An Energy official stated that the Department is now strengthening its MCA&PP assurance plan to make it more comprehensive and intends to issue the revised guidelines by September 15, 1997. Moreover, Energy’s MCA&PP task force has appointed an individual to consolidate the assurance reports on an annual basis. To better inform Congress about how CTR-funded assistance has been used, we recommend that the Secretary of Defense, in preparing future reports on such assistance, provide more complete data on CTR-funded projects managed by the Departments of State and Energy, including the values and types of assistance, a detailed description of how the assistance was accounted for, and information on future audit activities for the CTR assistance they provide to the recipient countries. In commenting on a draft of our report, DOD concurred with our findings and indicated that it was undertaking measures to improve future reporting of CTR assistance with the other departments receiving CTR funds. DOD suggested two technical clarifications, and we have incorporated them in the text where appropriate. DOD’s comments are reprinted in appendix I. In conducting our work, we reviewed DOD’s latest report to determine whether it (1) contained current and complete data on CTR assistance deliveries, including the current location and condition of the assistance provided; (2) described how CTR-provided assistance was accounted for and used; (3) included an overall determination of whether the assistance was used for its intended purposes; and (4) provided a listing of future audit and examination activities. We also reviewed various documents, including DOD’s prior reports accounting for CTR-provided assistance, CTR audit and examination trip reports, DCAA audit reports, ISTC annual reports, and the Department of Energy assurance reports. We spoke with officials from the Office of the Secretary of Defense, the Defense Comptroller’s Office, the Defense Special Weapons Agency, the On-Site Inspection Agency, the Departments of State and Energy, and the ISTC. Due to the requirement that we comment on DOD’s report within 30 days, we did not visit the recipient countries or meet with country officials to corroborate the information contained in DOD’s 1996 report. Because intelligence sources and methods are cited in the classified annex of DOD’s report, we do not comment on the information contained in it. We conducted our review during July and August 1997 in accordance with generally accepted government auditing standards. We are sending copies of this report to the Secretaries of Defense, Energy, and State and other interested congressional committees. We will also make copies available to others upon request. Please contact me on (202) 512-4128 if you or your staff have any questions concerning this report. The major contributors to this report were F. James Shafer, Beth Hoffman León, and Jo Ann Geoghan. The first copy of each GAO report and testimony is free. Additional copies are $2 each. Orders should be sent to the following address, accompanied by a check or money order made out to the Superintendent of Documents, when necessary. VISA and MasterCard credit cards are accepted, also. Orders for 100 or more copies to be mailed to a single address are discounted 25 percent. U.S. General Accounting Office P.O. Box 37050 Washington, DC 20013 Room 1100 700 4th St. NW (corner of 4th and G Sts. NW) U.S. General Accounting Office Washington, DC Orders may also be placed by calling (202) 512-6000 or by using fax number (202) 512-6061, or TDD (202) 512-2537. Each day, GAO issues a list of newly available reports and testimony. To receive facsimile copies of the daily list or any list from the past 30 days, please call (202) 512-6000 using a touchtone phone. A recorded menu will provide information on how to obtain these lists.

Summary: Pursuant to a legislative requirement, GAO reviewed the Department of Defense's (DOD) June 1997 report on Cooperative Threat Reduction (CTR) assistance provided to Belarus, Kazakhstan, Russia, and Ukraine, focusing on whether it: (1) contained current and complete data on CTR assistance deliveries, including the current location and condition of the assistance provided; (2) described how CTR-provided assistance was accounted for and used; (3) included an overall determination of whether the assistance has been used for its intended purposes; and (4) provided a listing of future audit and examination activities. GAO noted that: (1) DOD's June 1997 report: (a) listed CTR equipment delivered by DOD and provided information on the location and condition of the equipment, (b) described how such assistance was accounted for and used, and (c) made an overall determination that the assistance provided by DOD was appropriately used, and (d) listed DOD's future audit and examination activities; (2) however, GAO found that DOD's report lacked detailed information; (3) the report did not contain specific data on some CTR-funded projects; (4) for example, information on the CTR-funded cash grant that DOD provided directly to the Ukrainian Ministry of Defense was excluded; (5) also, the report did not describe the types and values of CTR-funded assistance managed by the Departments of State and Energy; (6) through 1996, such assistance amounted to nearly $50 million for over 200 projects at the international science centers, and over $43 million for a variety of material control, accounting, and physical protection projects at 19 sites; (7) the report did not thoroughly describe how DOD accounted for CTR assistance provided through the Departments of State and Energy; (8) for example, audits by the Defense Contract Audit Agency (DCAA) help account for CTR-provided assistance to the science centers, yet DOD did not report the results of 17 International Science and Technology Center project audits conducted by DCAA in 1996; (9) approximately half of the 17 audits found weaknesses in reporting labor charges of center grantees, although to date, such weaknesses have posed no risk to CTR funding; (10) also, DOD's report did not describe the nature of the Department of Energy's assurance program used to monitor the assistance provided; and (11) while DOD's report lists planned DOD audit and examination activities, it omitted those activities planned to account for CTR-funded assistance provided through the Departments of State and Energy.