Bid protests and related litigation have resulted in changes to DHS’ approach for the TASC program and have contributed to a significant delay in awarding a contract. The initial TASC approach was to migrate its component systems to two financial management systems—Oracle Federal Financials and SAP—that were already in use by several DHS components. Figure 1 shows the key events that have occurred affecting the TASC program. One of these key events was the filing of a bid protest regarding DHS’ initial TASC approach to migrate its components to two financial management systems already in use. DHS subsequently issued its January 2009 TASC request for proposal for the provision of an integrated financial, acquisition, and asset management COTS system already in use at a federal agency to be implemented departmentwide. A second bid protest was filed over this January 2009 request for proposal and the U.S. Court of Federal Claims dismissed the protestor’s complaint, allowing DHS to proceed with this request for proposal. However, the protestor filed an appeal of this dismissal in July 2009. DHS responded to the July 2009 appeal in September 2009 and DHS officials indicated that the protestor responded to DHS’ response in October 2009. In June 2007, we made six recommendations to DHS to help the department reduce the risks associated with acquiring and implementing a departmentwide financial management system. Our preliminary analysis indicates that DHS has begun to take actions toward the implementation of four of the recommendations, as shown in table 1. However, all six recommendations remain open. We do recognize that DHS cannot fully implement all of our recommendations until a contract is awarded because of its selected acquisition approach. DHS has developed certain elements for its financial management strategy and plan for moving forward with its financial system integration efforts but it faces significant challenges in completing and implementing its strategy. DHS has defined its vision for the TASC program, which is to consolidate and integrate departmentwide mission-essential financial, acquisition, and asset management systems, by providing a seamless, real- time, web-based system to execute mission-critical end-to-end integrated business processes. DHS has also established several major program goals for TASC which include, but are not limited to: creating and refining end-to-end standard business processes and a standard line of accounting, supporting timely, complete, and accurate financial management and reporting, enabling DHS to acquire goods and services of the best value that ensure that the department’s mission and program goals are met, and enabling consolidated asset management across all components. DHS officials stated that this system acquisition is expected to take a COTS-based system already configured and being used at a federal agency as a starting point for its efforts. This approach is different than other financial management system implementation efforts reviewed by GAO where an agency acquired a COTS product and then performed the actions necessary to configure the product to meet the agency’s specific requirements. Our review found that the strategy being taken by DHS does not contain the elements needed to evaluate whether the acquired system will provide the needed functionality or meet users’ needs. For example, it does not require DHS to (1) perform an analysis of the current processes to define the user requirements to be considered when evaluating the various systems, (2) perform a gap analysis before the system is selected and (3) assess the extent to which the COTS-based system used at another agency has been customized for the respective federal entities. Studies have shown that when an effective gap analysis was not performed, program offices and contractors later discovered that the selected system lacked essential capabilities. Furthermore, adding these capabilities required expensive custom development, and resulted in cost and schedule overruns that could have been avoided. Without a comprehensive strategy and plan that considers these issues, DHS risks implementing a financial management system that will be unnecessarily costly to maintain. The January 2009 request for proposal states that the selected contractor will be required to provide a concept of operations for TASC. This concept of operations is expected to provide an operational view of the new system from the end users’ perspective and outline the business processes as well as the functional and technical architecture for their proposed systems. On October 21, 2009, DHS provided us with a concept of operations for the TASC program that we have not had the opportunity to fully evaluate to assess whether it comprehensively describes the new system’s operations and characteristics. According to DHS officials, this concept of operations document was prepared in accordance with the Institute of Electrical and Electronics Engineers (IEEE) standards. However, it is unclear how the DHS-prepared concept of operations document will relate to the selected contractor’s concept of operations document called for in the request for proposal. According to the IEEE standards, a concept of operations is a user- oriented document that describes the characteristics of a proposed system from the users’ viewpoint. A concept of operations document also describes the operations that must be performed, who must perform them, and where and how the operations will be carried out. The concept of operations for TASC should, among other things: define how DHS’ day-to-day financial management operations are and will be carried out to meet mission needs; clarify which component and departmentwide systems are considered financial management systems; include a transition strategy that is useful for developing an understanding of how and when changes will occur; develop an approach for obtaining reliable information on the costs of its financial management systems investments; and link DHS’ concept of operations for the TASC program to its enterprise architecture. A completed concept of operations prior to issuance of the request for proposal would have benefited the vendors in developing their proposals so that they could identify and propose systems that more closely align with DHS’ vision and specific needs. While DHS has draft risk management, project management, and configuration management plans, DHS officials told us that other key plans relating to disciplined processes generally considered to be best practices will not be completed until after the TASC contract is awarded. These other plans include the requirements management, data conversion and system interfaces, quality assurance, and testing plans. Offerors were instructed in the latest request for proposal to describe their testing, risk management, and quality assurance approaches as well as component migration and training approaches. The approaches proposed by the selected contractor will become the basis for the preparation of these plans. While we recognize that the actual development and implementation of these plans cannot be completed until the TASC contractor and system have been selected, it will be critical for DHS to ensure that these plans are completed and effectively implemented prior to moving forward with the implementation of the new system. Disciplined processes represent best practices in systems development and implementation efforts that have been shown to reduce the risks associated with software development and acquisition efforts to acceptable levels and are fundamental to successful system implementations. The key to having a disciplined system development effort is to have disciplined processes in multiple areas, including project planning and management, requirements management, configuration management, risk management, quality assurance, and testing. Effective processes should be implemented in each of these areas throughout the project life cycle because change is constant. Effectively implementing the disciplined processes necessary to reduce project risks to acceptable levels is hard to achieve because a project must effectively implement several best practices, and inadequate implementation of any one may significantly reduce or even eliminate the positive benefits of the others. Although, DHS has identified nine end-to-end business processes that will be addressed as part of the TASC program, the department has not yet identified all of its existing business processes that will be reengineered and standardized as part of the TASC program. It is important for DHS to identify all of its business processes so that the department can analyze the offerors’ proposed systems to assess how closely each of these systems aligns with DHS’ business processes. Such an analysis would position DHS to determine whether a proposed system would work well in its future environment or whether the department should consider modifying its business processes. Without this analysis, DHS will find it challenging to assess the difficulties of implementing the selected system to meet DHS’ unique needs. For the nine processes identified, DHS has not yet begun the process of reengineering and standardizing those processes. DHS has asked offerors to describe their proposed approaches for the standardization of these nine processes to be included in the TASC system. According to an attachment to the TASC request for proposal, there will be additional unique business processes or sub-processes, beyond the nine standard business processes identified, within DHS and its components that also need to be supported by the TASC system. For DHS’ implementation of the TASC program, reengineering and standardizing these unique business processes and sub-processes will be critical because the department was created from 22 agencies with disparate processes. A standardized process that addresses, for example, the procurement processes at the U.S. Coast Guard, Federal Emergency Management Agency (FEMA), and the Secret Service, as well as the other DHS components, is essential when implementing the TASC system and will be useful for training and the portability of staff. Although DHS officials have stated that they plan to migrate the new system first to its smaller components and have recently provided a high- level potential approach it might use, DHS has not outlined a conceptual approach or plan for accomplishing this goal throughout the department. Instead, DHS has requested that TASC offerors describe their migration approaches for each of the department’s components. While the actual migration approach will depend on the selected system and events that occur during the TASC program implementation, critical activities include (1) developing specific criteria requiring component agencies to migrate to the new system rather than attempting to maintain legacy business systems; (2) defining and instilling new values, norms, and behaviors within component agencies that support new ways of doing work and overcoming resistance to change; (3) building consensus among customers and stakeholders on specific changes designed to better meet their needs; and (4) planning, testing, and implementing all aspects of the migration of the new system. For example, a critical part of a migration plan for the new system would describe how DHS will ensure that the data currently in legacy systems is fully prepared to be migrated to the new system. An important element of a migration plan is the prioritizing of the conversion of the old systems to the new systems. For example, a FEMA official stated that the component has not replaced its outdated financial management system because it is waiting for the implementation of the TASC program. However, in the interim, FEMA’s auditors are repeatedly reporting weaknesses in its financial systems and reporting, an important factor to be considered by DHS when preparing its migration plan. Because of the known weaknesses at DHS components, it will important for DHS to prioritize its migration of components to the new system and address known weaknesses prior to migration where possible. Absent a comprehensive migration strategy, components within DHS may seek other financial management systems to address their existing weaknesses. This could result in additional disparate financial management systems instead of the integrated financial management system that DHS needs. While DHS’ RMTO has begun recruiting and hiring employees and contractors to help with the TASC program, the department has not identified the gaps in needed skills for the acquisition and implementation of the new system. DHS officials have said that the department is unable to determine the adequate staff levels necessary for the full implementation of the TASC program because the integrated system is not yet known; however, as of May 2009, the department had budgeted 72 full-time equivalents (FTE) for fiscal year 2010. The 72 FTEs include 38 government employees and 34 contract employees, (excluding an IV&V contractor). DHS officials told us that this level of FTEs may be sufficient for the first deployments of the new system. According to RMTO officials, as of August 2009, RMTO had 21 full-time federal employees with expertise in project management, financial business processes, change management, acquisition management, business intelligence, accounting services, and systems engineering. In addition, RMTO officials stated that there are seven contract workers supporting various aspects of the TASC program. RMTO also utilizes the services of the Office of the Chief Financial Officer and component staff. According to RMTO officials, some of DHS’ larger components, such as Immigration and Customs Enforcement have dedicated staff to work on the TASC program. Many of the department’s past and current difficulties in financial management and reporting can be attributed to the original stand-up of a large, new, and complex executive branch agency without adequate organizational expertise in financial management and accounting. Having sufficient human resources with the requisite training and experience to successfully implement a financial management system is a critical success factor for the TASC program. While updating the status of the six prior recommendations, we identified two issues that pose unnecessary risks to the success of the TASC program. These risks are DHS’ significant reliance on contractors to define and implement the new system and the lack of independence of DHS’ V&V function for the TASC program. The department plans to have the selected contractor prepare a number of key documents including plans needed to carry out disciplined processes, define additional business processes to be standardized, and propose a migration approach. However, DHS has not developed the necessary contractor oversight mechanisms to ensure that its significant reliance on contractors for the TASC program does not result in an unfavorable outcome. Work with other systems acquisition and implementation efforts have shown that placing too much reliance on contractors can result in systems efforts plagued with serious performance and management problems. For example, DHS’ Office of Inspector General (OIG) recently reported that the U.S. Customs and Border Protection (CBP) had not established adequate controls and effective oversight of contract workers responsible for providing Secure Border Initiative (SBI) program support services. Given the department’s aggressive SBI program schedule and shortages of program managers and acquisition specialists, CBP relied on contractors to fill the staffing needs and get the program underway. However, CBP had not clearly distinguished between roles and responsibilities that were appropriate for contractors and those that must be performed by government employees. CBP also had not provided an adequate number of contracting officer’s technical representatives (COTR) to oversee support services contractors’ performance. As a result, according to the OIG report, contractors were performing functions that should have been performed by government workers. According to the OIG, this heavy reliance on contractors increased the risk of CBP relinquishing its responsibilities for SBI program decisions to support contractors, while remaining responsible and accountable for program outcomes. DHS’ V&V contractor was not an independent reviewer because RMTO was responsible for overseeing the contractor’s work and authorizing payment of the V&V invoices. On October 21, 2009, DHS officials indicated that they have restructured the V&V contract to address our concerns by changing the reporting relationship and the organization that is responsible for managing the V&V contract. Under the previous arrangement, the V&V contractor was reporting on work of the RMTO, the program manager for the TASC program and the RMTO Director was serving as the COTR for the V&V contract. As part of the COTR’s responsibilities, RMTO approved the V&V contractor’s invoices for payment. The independence of the V&V contractor is a key component to a reliable verification and validation function. Use of the V&V function is a recognized best practice for large and complex system development and acquisition projects, such as the TASC program. The purpose of the V&V function is to provide management with objective insight into the program’s processes and associated work products. For example, the V&V contractor would review system strategy documents that provide the foundation for the system development and operations. According to industry best practices, the V&V activity should be independent of the project and report directly to senior management to provide added assurance that reported results on the project’s status are unbiased. An effective V&V review process should provide an objective assessment to DHS management of the overall status of the project, including a discussion of any existing or potential revisions to the project with respect to cost, schedule, and performance. The V&V reports should identify to senior management the issues or weaknesses that increase the risks associated with the project or portfolio so that they can be promptly addressed. DHS management has correctly recognized the importance of such a function and advised us that they have taken prompt steps so that the V&V function is now being overseen by officials in DHS’ Office of the Chief Information Officer. It is important that V&V is technically, managerially, and financially independent of the organization in charge of the system development and/or acquisition it is assessing. In conclusion, Mr. Chairman, six years after the department was established, DHS has yet to implement a departmentwide, integrated financial management system. DHS has started, but not completed implementation of the six recommendations we made in June 2007, aimed at helping the department to reduce risk to acceptable levels, while acquiring and implementing an integrated departmentwide financial management system. The open recommendations from our prior report continue to be vital to the success of the TASC program. In addition, as DHS moves toward acquiring and implementing a departmentwide financial management system, it has selected a path whereby it is relying heavily on contractors to define and implement the TASC program. Therefore, adequate DHS oversight of key elements of the system acquisition and implementation will be critical to reducing risk. Given the approach that DHS has selected, it will be paramount that DHS develop oversight mechanisms to minimize risks associated with contractor- developed documents such as the migration plans, and plans associated with a disciplined development effort including requirements management plans, quality assurance plans, and testing plans. DHS faces a monumental challenge in consolidating and modernizing its financial management systems. Failure to minimize the risks associated with this challenge could lead to acquiring a system that does not meet cost, schedule, and performance goals. To that end, our draft report includes specific recommendations, including a number of actions that, if effectively implemented, should mitigate the risks associated with DHS’ heavy reliance on contractors for acquiring and implementing an integrated departmentwide financial management system. In addition, we also recommended that DHS designate a COTR for the IV&V contractor that is not in RMTO, but at a higher level of departmental management, in order to achieve the independence needed for the V&V function. As discussed earlier, DHS officials advised us that they have already taken steps to address this recommendation and we look forward to DHS expeditiously addressing our other recommendations too. Mr. Chairman, this completes our prepared statement. We would be happy to respond to any questions you or other Members of the Subcommittee may have at this time. For more information regarding this testimony, please contact Kay L. Daly, Director, Financial Management and Assurance, at (202) 512-9095 or dalykl@gao.gov, or Nabajyoti Barkakati, Chief Technologist, at (202) 512- 4499 or barkakatin@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this testimony. In addition to the contacts name above, other team members include John C. Martin, Senior Level Technologist; Chanetta R. Reed, Assistant Director; and Sandra Silzer, Auditor-in-Charge. This is a work of the U.S. government and is not subject to copyright protection in the United States. The published product may be reproduced and distributed in its entirety without further permission from GAO. However, because this work may contain copyrighted images or other material, permission from the copyright holder may be necessary if you wish to reproduce this material separately.

Summary: In June 2007, GAO reported that the Department of Homeland Security (DHS) had made little progress in integrating its existing financial management systems and made six recommendations focused on the need for DHS to define a departmentwide strategy and embrace disciplined processes. In June 2007, DHS announced its new financial management systems strategy, called the Transformation and Systems Consolidation (TASC) program. GAO's testimony provides preliminary analysis of the status of its prior recommendations and whether there were additional issues identified that pose challenges to the successful implementation of the TASC program. GAO reviewed relevant documentation, such as the January 2009 Request for Proposal and its attachments, and interviewed key officials to obtain additional information. GAO provided a draft report that this testimony is based on to DHS on September 29, 2009, for review and comment. After reviewing and considering DHS' comments, GAO plans to finalize and issue the report including providing appropriate recommendations aimed at improving the department's implementation of the TASC program. GAO's preliminary analysis shows that DHS has begun to take actions to implement four of the six recommendations made in the 2007 report; however, none of these recommendations have been fully implemented. GAO recognizes that DHS cannot fully implement some of the recommendations aimed at reducing the risk in accordance with best practices until the contract for TASC is awarded. DHS has taken, but not completed, actions to (1) define its financial management strategy and plan, (2) develop a comprehensive concept of operations, (3) incorporate disciplined processes, and (4) implement key human capital practices and plans for such a systems implementation effort. DHS has not taken the necessary actions on the remaining two recommendations, to standardize business processes across the department, including applicable internal control, and to develop detailed consolidation and migration plans since DHS will not know the information necessary to develop these items until a contractor is selected. While some of the details of the department's standardization of business processes and migration plans depend on the selected new system, DHS would benefit from performing critical activities, such as identifying all of its affected current business processes so that DHS can analyze how closely the proposed system will meet the department's needs. GAO's preliminary analysis during this review also identified two issues that pose challenges to the TASC program--DHS' significant risks related to the reliance on contractors to define and implement the new system and the lack of independence of the contractor hired to perform the verification and validation (V&V) function for TASC. DHS plans to rely on the selected contractor to complete key process documents for TASC such as detailed documentation that governs activities such as requirements management, testing, data conversion, and quality assurance. The extent of DHS' reliance on contractors to define and implement key processes needed by the TASC program, without the necessary oversight mechanisms to ensure that (1) the processes are properly defined and (2) effectively implemented, could result in system efforts plagued with serious performance and management problems. Further, GAO identified that DHS' V&V contractor was not independent with regard to the TASC program. DHS management agreed that the V&V function should be performed by an entity that is technically, managerially, and financially independent of the organization in charge of the system development and/or acquisition it is assessing. Accordingly, DHS officials indicated that they have restructured the contract to address our concerns by changing the organization that is responsible for managing the V&V function.