Yemen has been an important U.S. partner that faces significant humanitarian, economic, and security challenges. As figure 1 shows, Yemen shares a land border with Saudi Arabia, a key U.S. ally, and a maritime border with a critical shipping lane connecting the Red Sea and the Arabian Sea. The most impoverished country in the Middle East and North Africa region, Yemen is experiencing a rapidly growing population, which is estimated at about 25 million; increasing scarcity of natural resources, including water; the steady decline of oil, its primary export; extremely high unemployment; and dwindling revenues that decrease the government’s ability to fund basic operations. Moreover, Yemen is a safe haven for the terrorist group AQAP, which has been reported as al Qaeda’s most active affiliate, and which the Commander of the U.S. military’s Central Command identified as one of the most dangerous al Qaeda affiliates. Adding to these challenges, Yemen faces political instability following the unrest of the 2011 Arab Spring, an ongoing Houthi insurgency, and a southern separatist movement. In early 2011, mass protests began against the 33-year regime of President Ali Abdullah Saleh, resulting in his removal from office later that year, transferring power to his Vice President, Abdo Rabu Mansour Hadi, who was subsequently elected president in February 2012. Since coming to power, President Hadi has faced numerous challenges. In 2014, the Houthis, a northern Shiite tribal group, gained control of significant territory in Yemen, which led to their control of the capital, the seizure of key military bases, and control over key port facilities. According to State, as of March 2015, President Hadi had relocated to Saudi Arabia, where he continues his duties as President. The unstable security situation led State to temporarily suspend operations and remove all staff from the U.S. embassy in Sanaa. Other countries have also stopped operations at their embassies. According to State, the overarching objective of U.S. policy in Yemen is a successful democratic transition that promotes political, economic, and security sector reforms that will enable the Yemeni government to respond to the needs and aspirations of its people. National strategies related to broad U.S. counterterrorism and security assistance goals identify building partnership capacity as a key component of the U.S. counterterrorism strategy. Such strategies also stress a whole-of- government approach and synchronization of U.S. efforts across government agencies. Prior to the current instability, to assist in countering the AQAP threat, since fiscal year 2006, State and DOD have collectively allocated over $500 million in security assistance to Yemen through DOD’s Section 1206 and Section 1207(n) programs and State’s Foreign Military Financing (FMF) program. As seen in table 1, these programs have various goals, including building the capacity of military forces to conduct counterterrorism operations. In June 2014, State and DOD began an interagency effort to evaluate security assistance goals and priorities for Yemen, including how to employ the funding sources available in concert to build Yemeni security force capacity. According to DOD and State officials, this review has been paused as of March 2015 pending the resolution of Yemen’s unstable situation. Section 1206 and 1207(n) projects are implemented via a multi-step process involving both State and DOD officials. A key step in the process is developing a specific proposal for a project, which is entered into a template that seeks information on, among other things, the nature of the threat, the desired capability, and benefits to the United States so that State and DOD officials can evaluate the proposals. DOD and State have disbursed or committed almost $290 million of the nearly $500 million allocated to Sections 1206, Section 1207(n), and FMF assistance to Yemen since fiscal year 2009. DOD has disbursed about $256 million of the approximately $401 million Section 1206 and 1207(n) funds allocated to Yemen. State has committed $34 million of the $95 million FMF funds allocated to Yemen. Given the uncertainty in Yemen, security assistance programs are temporarily suspended. Since 2009, DOD disbursed almost $256 million, or almost two-thirds of the approximately $401 million allocated to Section 1206 and 1207(n) projects for Yemen. This Section 1206 and 1207(n) funding for fiscal years 2009 through 2014 comprised 15 counterterrorism capacity-building projects in Yemen, including efforts to enhance Yemeni security forces’ communications, border security, and special operations capabilities to combat terrorists and other violent extremists. See appendix II for a description of each project. As shown in table 2, DOD originally allocated $452 million but then reallocated almost $51 million for projects outside of Yemen. While DOD has obligated all of the remaining $401 million, as of the end of fiscal year 2014, DOD had $145 million in unliquidated obligations for Section 1206 and 1207(n) projects in Yemen. Funds for equipment and training under Section 1206 and 1207(n) programs must be obligated by the end of the fiscal year in which they are appropriated. DOD officials stated that, given the uncertainty in Yemen, they are reviewing security assistance planned for Yemen, including the $145 million in unliquidated obligations. Specifically, they are determining (1) how to proceed with respect to those funds that have been obligated for activities that have not yet occurred and may not occur; (2) whether to reduce future requests for Section 1206 and 1207(n) funds to Yemen, including the allocation of fiscal year 2015 funds; and (3) whether to redirect equipment already purchased but not yet transferred to Yemen. State has allocated $95 million of FMF assistance to Yemen since fiscal year 2009 and committed $34 million, more than one-third of the total FMF funds allocated to Yemen since fiscal year 2009, as shown in table 3. State allocated about $20 million per year to Yemen from fiscal years 2011 through FY 2014. However, State did not commit FMF funds in Yemen in fiscal years 2012, 2013, or 2014. As a result, more than $60 million in FMF funds were uncommitted. In addition, State’s fiscal year 2015 and 2016 budget requests included an additional $25 million for Yemen. According to State officials, they have temporarily suspended FMF assistance to Yemen and determining whether to use uncommitted FMF funds for other countries remains an option. State has the authority to deobligate FMF funds and reobligate them to other purposes. According to DOD data, nearly 75 percent of FMF funding allocations from fiscal year 2009 through 2014 were planned to be used to maintain previously furnished equipment, including some provided through the Section 1206 and 1207(n) programs. Because of the pause in FMF commitments from fiscal years 2011 through 2014, Yemen accumulated over $60 million in uncommitted FMF funding. Even with the accumulation of these funds, it is unclear if maintenance for all Section 1206 and 1207(n) equipment could have been fully funded. After correcting errors in DOD data, we determined that since 2009, at least 60 percent of overall assistance was on time; however, delays affected 10 of 11 Section 1206 and 1207(n) projects from fiscal years 2009 through 2013. We found weaknesses in DOD’s data systems regarding the congressional notification clearance date, which we corrected for, and the date when assistance was provided to Yemeni security forces, both of which are necessary to determine timeliness. DOD officials reported that many factors may hinder or help the speed of security assistance deliveries to Yemen. DOD has taken steps to address those factors that can cause delays, including creating a consolidation point for equipment. DOD officials report that these steps have improved accountability throughout the delivery process, addressed some logistical challenges, helped address challenges related to political protests and insecurity in Yemen, and improved efficiency. Congress requires DOD to notify it of planned Section 1206 and 1207(n) projects at least 15 days before beginning implementation of the projects. Once the congressional notification period ends, equipment is procured and then shipped to Yemen via a process that can include multiple waypoints. DOD notified Congress of plans to implement 15 Section 1206 and 1207(n) capacity-building projects for Yemen between FY 2009 and 2014. These congressional notifications stated that DOD would complete training and transfer associated equipment to Yemeni security forces within 18 months from the date the projects clear the congressional notification process. DOD can initiate an activity 15 days after it provides the required notification to Congress. Figure 2 shows the shipment process for Section 1206 and 1207(n) security assistance to Yemen. Equipment destined for Yemen may stop en route. DOD began using one potential stop, the Joint Consolidation Point (JCP) in Pennsylvania, for security assistance shipments in 2010. Equipment arrives at the JCP from various vendors and DOD implementing agencies at different times and is then shipped to Yemen. Following delivery in country, equipment is transferred to Yemeni security force recipients. According to DOD plans, this final phase must be completed within 18 months to meet the deadline stated in the congressional notifications. We found weaknesses in DOD’s data systems used to collect information on key dates throughout the shipment process for Sections 1206 and 1207(n) assistance. First, the data systems included incorrect information regarding the congressional notification clearance date. Second, DOD’s data systems did not contain complete information regarding when training is completed and equipment is transferred to the Yemeni security forces, though the quality of these data have improved in recent years following DOD implementation of a prior GAO recommendation. These dates are needed to determine whether equipment and training is transferred to Yemen on time. First, the date the congressional notification period ends is the date when DOD begins implementing projects to meet the 18-month transfer deadline, making it an essential starting point for assessing timeliness. For 11 of the 15 Section 1206 and 1207(n) projects notified to Congress from fiscal years 2009 through 2014, DOD data contained inaccurate dates for when the congressional notification period ended, which we had to correct in order to assess timeliness. Specifically, we found that 4 of the 15 congressional notification clearance dates in DOD’s data system were the same date DOD had notified Congress, another 6 dates were 1 to 3 days after Congress was notified, and 1 date was 9 days prior to the date Congress was notified. However, DOD officials reported they were unaware of any instances in which Congress had cleared projects prior to 15 days, despite these 11 instances of the DOD data indicating the contrary. Further, DOD was only able to produce the documentation needed to correct one of these dates. We confirmed that DOD did not implement any cases prior to the legally mandated 15-day notification period. However, the inaccurate data limit the ability of DOD and others to effectively assess the extent to which Section 1206 and 1207(n) assistance is transferred to Yemen on time or report to Congress on the status of assistance projects. Second, in order to determine whether the process for providing assistance met the 18-month deadline, it is essential to know when the equipment and training finally reached the Yemeni security forces (i.e. the transfer date). Although DOD collects data on the dates when Section 1206 and 1207(n) equipment first ships, its data systems do not contain complete information on when the training and equipment are finally transferred to the Yemeni security forces. Each of the 11 projects for which we assessed timeliness contained some line items for which the final transfer date was not documented in the data. DOD data indicated that these items were usually shipped in less than 18 months, although the items may have stopped at various waypoints and their date of final transfer cannot be determined. As a result, timeliness for those items could not be determined. Our previous work has identified similar issues related to the quality of DOD’s data on the delivery of security assistance programs, including Section 1206 and 1207(n). Specifically, we reported in 2012 that DOD data on the status of fiscal years 2007 through 2011 security assistance deliveries had information gaps such as missing information on the dates items departed U.S. shipping locations, and the date of receipt at the final destination. As a result, we recommended that DOD establish procedures to help ensure that DOD implementing agencies populate these data systems with complete data. In response to our recommendation, in May 2014, DOD updated its security assistance management manual to require security cooperation officers to report the delivery of equipment in DOD data systems within 30 days of delivery, programmed its systems to update shipment tracking information more frequently, and developed plans to ensure that accurate and timely delivery status information will be maintained in a new information system that DOD is developing. DOD officials also reported that it has taken steps to address the gaps in transfer data for Sections 1206 and 1207(n) for Yemen, and we found evidence of recent improvements when we analyzed the data. For the fiscal year 2009 and 2010 projects, the final transfer dates were available for only 3 percent of items, whereas the final transfer dates were available for 91 percent of the fiscal year 2012 and 2013 projects. Further, DOD officials reported that since fiscal year 2013, DOD has automated more of the data collection and hired additional personnel to manually enter the remaining data. DOD officials noted that these and other processes put into place in the last two years should help ensure that deliveries are timely, accurate, and properly coordinated with U.S. representatives in Yemen responsible for transferring the equipment to Yemeni security forces. After correcting DOD’s data, we were able to determine that at least 60 percent of fiscal years 2009-2013 Section 1206 and 1207(n) equipment was on time and 4 percent was late. We could not determine timeliness for the remaining 36 percent because of omitted transfer dates. Although DOD data contained inaccurate congressional notification clearance dates and lacked some final transfer dates, we were able to calculate the earliest possible dates DOD could have started the projects and assessed the timeliness of most security assistance for Yemen using a combination of DOD data and congressional notification letters. As shown in figure 3, at least 60 percent of the 4,323 line items of training and equipment destined for Yemen from fiscal years 2009 through 2013 were transferred to Yemeni security forces on time. For equipment that included transfer dates, we calculated that the length of time it took to transfer items to Yemeni security forces ranged from 1 month to more than 4 years, with an average of 17 months. Some of the items transferred on time included large items, such as aircraft, boats, and trucks. For example, five boats were transferred within 17 months, and several hand-launched unmanned aerial vehicles were transferred in less than 15 months. The deadlines for the four fiscal year 2014 projects have yet to pass, but for the remaining 11 projects for fiscal years 2009 through 2013, DOD notified Congress that all equipment and training should have been completely transferred to Yemeni security forces by the end of 2014. However, 10 of the 11 projects did not meet established deadlines. These 11 projects consisted of a total of 4,323 line items for equipment and training sessions, and each of the 10 projects notified to Congress from fiscal years 2009 through 2012 included some items that did not meet the DOD-established deadlines, as shown in figure 4. Examples of items that were late included spare parts for nearly all the projects and the following: coastal patrol boats and training for the 2009 Coast Guard Patrol Maritime Security Counterterrorism Initiative project; one CN-235 aircraft for the 2010 Yemen Fixed-Wing Capability Humvee trucks, small arms, and radios for the 2010 Special Operations Force Counterterrorism Enhancement; training and eight-passenger coastal patrol boats for the 2012 Special Operations Forces Counterterrorism Enhancement project; and small arms, night vision goggles, and spare parts for small, hand- launched unmanned aerial vehicles, for the 2012 Section 1207(n) project. DOD officials indicated that several factors affected their ability to ensure that Section 1206 and 1207(n) equipment was transferred to Yemeni security forces within the planned timelines. These include security- related factors, partner country factors, and logistical factors. Security-related factors. Because of the ongoing security threats in Yemen, ports of entry have had periods of limited accessibility and the U.S. embassy has had periods of reduced staffing. For example, prior to the suspension of operations at the embassy in February 2015, officials from the U.S. Office of Military Cooperation in Sanaa responsible for transferring equipment to Yemeni security forces indicated that it could take hours to conduct the required inventories of equipment prior to its transfer. However, at various points in the past, spending hours at an airport or seaport was considered too dangerous and arranging for protection and transportation was time- consuming. As a result, some inventories—and therefore transfers— of equipment were delayed. In addition, DOD has intentionally delayed deliveries in response to security threats. When protests threatened security in 2011, DOD delayed delivery of one CN-235 aircraft, keeping it in Spain rather than delivering it to an uncertain security environment. In November 2014, when Houthis seized control of the port in Al Hudaydah, embassy officials worked with DOD to delay a shipment of equipment for the 2013 Section 1206 Integrated Border and Maritime Security project. Partner country factors. Yemeni officials must be available to receive the security assistance being delivered, yet political transitions and cultural factors have affected their availability. For example, DOD notified Congress of a Section 1207(n) project in June 2012. However, as Yemeni security forces reorganized following the transition from President Saleh to President Hadi, the recipient unit within the Yemeni Ministry of Interior was not expanded as planned. As a result, in July 2014, 2 years after the original project was planned, DOD and State identified a new recipient and re-notified Congress of their plan to redirect almost $58 million of the originally notified $75 million in training and equipment. While many items were delivered within 18 months, other items were not shipped until after the re-notification, including sensitive equipment such as night vision goggles, which embassy officials preferred to keep secure in U.S. warehouses until the new Yemeni recipient was identified. As of December 2014, U.S. embassy officials stated that all associated equipment had been delivered to Yemen and most was being held in Yemeni security force warehouses so human rights training could be provided before transfer. DOD officials also reported that religious holidays and language barriers have sometimes resulted in delayed deliveries and transfers of equipment. Officials said they have had to delay deliveries of security assistance to avoid transferring equipment during the month of Ramadan, when Yemeni security forces responsible for receiving transferred equipment are likely to be observing religious practices. Officials also reported having delayed training because of the limited number of English speakers among the Yemeni security forces members with whom DOD officials work to complete transfers, as well as among forces scheduled to receive the training. Logistical factors. DOD officials reported that several logistical factors have led to delays in transfers of equipment to Yemen, such as paperwork errors, customs challenges, challenges presented by the type of delivery vehicle used (sea versus air), as well as lengthy equipment procurement timeframes and competing worldwide procurement and shipment prioritizations. For example, a CN-235 aircraft was transferred more than 3 years after congressional notification, in part because of a lengthy procurement process, in addition to country and security factors described earlier. In April 2010, DOD notified Congress of the plan to transfer the aircraft and associated training and spare parts within 18 months. However, the aircraft was ultimately transferred to Yemeni security forces in September 2013—more than 41 months after congressional notification. Officials reported that procurement was delayed and, although the contract was complete by September 2010, the aircraft cost more than originally anticipated. As a result of this discovery late in the fiscal year, DOD determined that the funding allocated to the project would be used to cover the costs of the aircraft and a new project would be developed with additional funding to provide the training and 2 years of spare parts that had been included in the original project. The transfer of the aircraft and training was further delayed because of political unrest in 2011. To address some of these factors and other challenges DOD previously identified with shipping equipment for building partner capacity programs, such as Section 1206 and 1207(n), DOD began using the JCP in Pennsylvania in 2010. DOD officials report that the JCP is used to consolidate equipment, generate additional data on equipment that transits there, and ensure that the equipment is accompanied by documents designed to improve customs processing and transfer processes in Yemen. DOD officials report that the JCP helps ensure that equipment that passes through the point is documented in DOD data and includes sufficient documentation to aid its clearance through customs and efficient transfer to partner country security forces, including those in Yemen. DOD assessments and DOD officials from the Office of Military Cooperation in Sanaa reported that the JCP has improved the timeliness of security assistance for Yemen. Our analysis of DOD data for security assistance for Yemen from fiscal years 2009 from 2013 indicated that equipment that passed through the JCP stayed there for an average of about 10 months. JCP officials noted a number of criteria used to determine when to time the shipments from the JCP to Yemen. Specifically, officials reported that they work to balance delivering equipment in a timely manner to address critical needs with making efficient use of each shipment and trying to fill an entire government- contracted aircraft. They also aim, in consultation with the U.S. Office of Military Cooperation in Sanaa, to deliver complete capabilities in one delivery and to time these deliveries so training can begin on those capabilities rather than delaying deliveries and training until shipment processing of equipment for other capabilities is complete. Further, DOD officials reported that DOD has conducted weekly teleconferences with U.S. officials in Sanaa and has surveyed these officials following each equipment transfer to determine their satisfaction with the timing of shipments and transfers of security assistance, as well as identifying the embassy’s priorities for future transfers. In addition, in December 2014, DOD conducted a review with U.S. Central Command and the Office of the Assistant Secretary of Defense for Special Operations and Low- Intensity Conflict to assess the extent to which these stakeholders were satisfied with the transfer timeliness for each Section 1206 and 1207(n) project whose deadlines had passed from fiscal years 2009 through 2013, including equipment that passed through the JCP. These stakeholders assessed each of the projects as successful. Even though some training was not conducted, some equipment was not provided, and some equipment and training arrived in Yemen late, they believed that the key equipment arrived on time and thus the equipment was sufficient to begin operations. DOD includes 2 years of spare parts for short-term maintenance needs of Section 1206 and 1207(n) assistance and has resumed requesting the source and extent of anticipated U.S. funds, such as FMF, that are needed for longer-term needs. A presidential directive and DOD guidance require planning for the maintenance of security assistance equipment, regardless of the host nation’s capability to maintain it. Although FMF has been a significant source of funds for maintaining Section 1206 and 1207(n) equipment, the fiscal year 2015 project proposal template for Section 1206 projects did not require information regarding the source or amount of U.S. funds needed for long-term maintenance, including any anticipated FMF needs. After reviewing a draft of this report, DOD officials provided updated documentation, including the fiscal year 2016 project proposal template. As it did through fiscal year 2014, the fiscal year 2016 template resumes asking for specific information on the availability of FMF if a partner country is unlikely to cover the expected costs of maintenance. DOD officials have also indicated several factors that impede maintenance efforts, including factors related to security, the partner country, and logistics. In some cases where maintenance has not been performed, some equipment was no longer fully operational. DOD guidance and a presidential directive require planning for maintaining security assistance, including Section 1206 and 1207(n) projects. Presidential Policy Directive 23 stresses the need for long-term, sustainable commitments. DOD guidance acknowledges that adequate maintenance is a long-term need. Specifically, DOD’s Joint Doctrine Note 1-13 (Security Force Assistance) states that sustainability is essential to security force assistance activities—regardless of the host nation’s capability to sustain them. The Fiscal Year 2015 National Defense Authorization Act also includes a requirement that DOD notify Congress of any arrangements for the sustainment of a Section 1206 project, the source of any maintenance funds, and the performance outcomes it expects to achieve beyond the project’s planned completion date. As noted earlier, Section 1206 and 1207(n) projects are implemented following a process involving both State and DOD officials. A key step in the process is developing a specific proposal for a project, which is entered into a template and contains information such as the nature of the threat, the desired capability, and benefits to the United States so that State and DOD officials can evaluate the proposals. For short-term maintenance needs, the Section 1206 and 1207(n) project proposal template, starting in fiscal year 2011, has indicated that each project should contain spare parts for 2 years of maintenance. Our analysis found that all Section 1206 proposals since 2012 included 2 years worth of spare parts. The template for fiscal year 2016 Section 1206 project proposals has resumed including fields identifying the source and amount of anticipated U.S. funding for long-term maintenance if partner country funds are not expected to cover the anticipated costs of long-term maintenance. After the 2-year spare parts package is exhausted, DOD has generally relied on FMF funding to provide maintenance. Prior to fiscal year 2015, the project proposal templates included fields related to maintenance in addition to any anticipated FMF needs in the future. Specifically, from fiscal years 2011 through 2014, Section 1206 project proposal templates included maintenance-related fields regarding the anticipated transition to FMF, whether an FMF request had been submitted, and the duration of the need for FMF. Additionally, in fiscal years 2013 and 2014, the templates also asked for an estimated annual cost for FMF needs. The fiscal year 2015 Section 1206 proposal template no longer requested information on the source of long-term maintenance funding, including FMF needs if the partner country could not cover expected long-term maintenance costs, but the fiscal year 2016 template has resumed collecting information on FMF. While the fiscal year 2015 guidance called for detailed sustainment plans, the fiscal year 2015 project proposal template only solicited information on general sustainment costs and the partner nation’s ability to contribute to sustaining the project. In an attempt to streamline its template, DOD officials removed explicit mentions of FMF in the fiscal year 2015 project proposal template. According to the Office of the Assistant Secretary of Defense for Special Operations/Low-Intensity Conflict, the change reflects new legislative language in the 2015 National Defense Authorization Act that requires information on the sustainment plan for the proposed program, which could include information on FMF. DOD data show that nearly 75 percent of FMF funding allocations from fiscal years 2009 through 2014 for Yemen were planned to be used in support of previously furnished equipment, including equipment provided through the Section 1206 and 1207(n) programs. Some equipment provided by Section 1206 is not fully operational and needs either repairs or spare parts. For example, according to DOD officials, a CN-235 aircraft provided to Yemen by a Section 1206 project was grounded in October 2014 because it lacked spare tires, resulting in a loss of medium-lift capability for the Yemeni Air Force. Embassy documents report that, as of August, 2014, three of four Huey II helicopters provided by another Section 1206 project were minimally operational. They could only be flown safely for training purposes and were unable to conduct counterterrorism missions. In addition, both of the large coastal patrol boats provided to the Yemeni Coast Guard by Section 1206 funding were in disrepair and require a maintenance overhaul. DOD has noted that maintenance and sustainment continue to be key priorities for security assistance. DOD officials indicated that several factors impede their ability to ensure that Section 1206 and 1207(n) equipment is properly maintained in Yemen, including security-related factors, partner country factors, and logistical factors. Security-related factors. Because of ongoing political instability and security threats in Yemen, the U.S. embassy has ordered some of its employees to depart from the country twice in the past few years, and since February 2015 the U.S. embassy has temporarily suspended operations. DOD officials indicated that this has hampered their efforts to maintain relationships with their Yemeni counterparts and ensure that Section 1206 and 1207(n) equipment is properly maintained. In addition, some DOD officials stated that even when the embassy was open, their ability to travel outside of Sanaa was limited because of security concerns, which also limits the extent to which U.S. officials can monitor or inventory the U.S.-funded equipment. Partner country factors. U.S. officials must work with their Yemeni counterparts to use FMF funds. According to DOD officials, while Yemeni cooperation in executing maintenance programs is important, ensuring collaboration in developing requests and prioritizing maintenance requirements is often a lengthy process and can delay requests for maintenance funding. For example, the development of a proposal with Yemen to maintain an airplane purchased under Section 1206 took 9 months. Logistical factors. DOD officials reported that lengthy equipment procurement timeframes and competing worldwide procurement and shipment priorities can delay maintenance equipment bound for Yemen. DOD officials also explained that paperwork errors and customs challenges sometimes delay maintenance for certain equipment in Yemen. AQAP terrorists based in Yemen continue to be a threat to the United States and Yemen’s national security. The United States has invested more than $500 million in security assistance to Yemen since fiscal year 2006 to build Yemen’s counterterrorism capacity—much of this amount has been Section 1206 and 1207(n) funding to provide equipment for Yemeni security forces to combat security threats. DOD is required to notify Congress of Section 1206 and 1207(n) projects and wait 15 days before implementing them. However, we found that DOD’s data systems used to track related security assistance contain inaccurate information regarding when projects clear the congressional notification period. We also found incomplete information on the transfer of over one-third of the equipment intended for Yemeni security forces, although the completeness of information had improved since 2013. As a result, DOD’s data do not allow it or a third party to accurately and readily assess its performance against the 18-month transfer deadlines set in its notifications to Congress. To further improve the ability of U.S. government agencies and others to assess the timeliness of U.S. security assistance to Yemen, we recommend that the Secretary of Defense take steps to improve the accuracy of data used to track when Section 1206 projects are congressionally cleared for implementation. We provided a draft of this report to State and DOD for their review and comment. State provided technical comments, which we have incorporated as appropriate. DOD provided written comments, which are reprinted in appendix III. DOD concurred with our recommendations. DOD concurred with our recommendation to improve the accuracy of data used to track congressional notification clearance dates. DOD noted steps taken since fiscal year 2013 to improve data collection. We acknowledge DOD’s progress in ensuring the accuracy of dates of final transfer, as we previously recommended in GAO-13-84. We maintain that the dates of the congressional notification process are also important in determining timeliness and thus should be accurate. In our draft, we also included a second draft recommendation that DOD resume identifying the amount of anticipated long-term maintenance funds for Section 1206 projects. DOD concurred with our second recommendation. In addition, after reviewing a draft of our report, DOD provided updated documentation that included the fiscal year 2016 Section 1206 project proposal template, which reinstated a request for information on the amount of anticipated long-term maintenance funds, if any. The fiscal year 2016 template addresses our concerns because it provides a means to collect information regarding FMF and other potential U.S. funding options that could be used if the partner nation is unlikely to cover expected long-term maintenance costs. As a result, we removed this second recommendation from the final report. We are sending copies of this report to the appropriate congressional committees and the Secretaries of Defense and State. In addition, the report is available at no charge on the GAO website at http://www.gao.gov. If you or your staff members have any questions about this report, please contact me at (202) 512-7331 or johnsoncm@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. GAO staff who made key contributions to this report are listed in appendix IV. In 2014, Senate Report 113-176, which accompanied the proposed Carl Levin and Howard P. “Buck” McKeon National Defense Authorization Act of 2015, S. 2410, included a provision for GAO to report on several issues pertaining to security assistance to Yemen. This report examines (1) the disbursement of funds allocated for key security assistance programs for Yemen since 2009, (2) the timeliness of Section 1206 and 1207(n) assistance, and (3) the Department of Defense’s (DOD) plans for maintaining equipment provided to Yemen under Section 1206 and 1207(n). To address our objectives, we reviewed and analyzed relevant national security strategies, key congressional legislation, and planning documents related to U.S. security assistance to Yemen. We discussed U.S. strategies, programs, and activities related to security assistance to Yemen with U.S. officials from DOD, the Department of State (State), the U.S. embassy in Yemen, and the intelligence community. We planned to travel to Yemen but were unable to do so because of Yemen’s unstable security environment during the time of our review. However, we were able to interview officials from the U.S. Office of Military Cooperation and Special Forces in Yemen via video teleconference and in person while they were in Washington, D.C. To address security assistance disbursements, we reviewed authorizing legislation for Section 1206, Section 1207(n), and State’s Foreign Military Financing (FMF) programs. We also analyzed funding data including allocations, obligations, and disbursements for Yemen from fiscal years 2009 through 2014. DOD and State provided data on allocations, amounts reallocated, unobligated balances, unliquidated obligations, and either disbursements of Section 1206 and 1207(n) funds or commitments of FMF funds. We analyzed these data to determine the extent to which funds from these three programs had been disbursed or committed. We assessed these data by interviewing cognizant agency officials and comparing the data with previously published data, as well as verifying them with congressional notifications and case closure receipts to determine that they were sufficiently reliable for our purposes. To assess the extent to which transfers of fiscal years 2009 through 2014 Section 1206 and 1207(n) equipment and training to Yemeni security forces have been timely and the efforts State and DOD have made to address factors affecting the timeliness of these transfers, we reviewed DOD and embassy documents, analyzed DOD transfer data against criteria identified in congressional notifications, and interviewed DOD and State officials. We used these sources to describe the key steps in the process for shipping assistance to Yemen and associated timelines. In the congressional notifications, DOD described the Section 1206 and 1207(n) projects it intended to implement and established an 18-month deadline for transferring all equipment and services related to the projects to Yemeni security forces. The process includes two dates that are key to assessing whether DOD has met its 18-month deadline: the date the congressional notification period ends, allowing DOD to begin implementing a project, and the date the equipment and training are transferred to Yemeni security forces. During the course of our review, we found inaccuracies in DOD’s data regarding the congressional notification period and omissions in the data regarding the transfer dates. DOD notified Congress of plans to implement 15 Section 1206 and 1207(n) projects in fiscal years 2009 through 2014. For two-thirds of these projects, DOD data contained inaccurate congressional notification clearance dates—the initial step in the 18-month shipment and transfer process. However, using the legislation and copies of congressional notifications, we were able to calculate the earliest possible dates DOD could have started implementing the Section 1206 and 1207(n) projects. We obtained documents indicating the dates when DOD notified Congress of its planned Section 1206 and 1207(n) projects for Yemen, added the required minimum of 15 days to those dates, and used these new dates as the start of the 18-month deadline. We then used DOD data on shipments and transfers of equipment and training to assess the extent to which security assistance was transferred to Yemeni security forces within 18 months. However, as we relied on the earliest possible dates DOD could have begun implementing the projects, and the 18-month timeline starts at implementation, our analysis may understate the timeliness of transfers as, in some cases, implementation could have begun several days afterwards because Congress may have requested additional information that delayed the start. Of the 15 Section 1206 and 1207(n) projects notified to Congress in fiscal years 2009 through 2014, 11 had deadlines that had already passed at the time of our review; we did not assess timeliness for the remaining 4 projects because their deadlines had not yet passed. We assessed timeliness for the 11 fiscal years 2009 through 2013 Section 1206 and 1207(n) projects, which consisted of a total of 4,323 line items. Projects ranged from 1 line item to 1,897 line items. DOD data contained dates for the final transfer of equipment for 62 percent of the line items related to fiscal years 2009 through 2013 Section 1206/1207(n) projects. For the remaining 38 percent, we calculated whether shipment took place prior to established transfer deadlines. DOD data were current as of January 7, 2015. Shipment indicates the first step in the process of shipping items, though equipment may stop at various waypoints between initial shipment and final transfer to Yemeni security forces. We used the following criteria for classifying the timeliness of items: On time: The transfer date fell on or before the 18-month deadline. Late: The transfer date fell after the 18-month deadline, or—for items lacking a transfer date—the shipment date fell after the 18-month deadline for transfer. Cannot determine: The shipment date that fell prior to the 18-month deadline but no transfer date was documented. Such items may have been transferred on time, they may have been late, or they may not have been transferred yet. Discussions with DOD officials and review of DOD documents indicated that some of these items were ultimately transferred on time and some were transferred late, but the transfer dates were not included in the data. DOD also shipped some items to its Joint Consolidation Point in Pennsylvania or other waypoints en route to Yemen and then held the equipment at those waypoints because of security concerns, leaving these items without transfer dates because transfer has not yet occurred. To assess the reliability of the transfer dates that DOD provided, we interviewed cognizant officials about their processes for entering data, performed basic logic checks, and spot-checked receipts that DOD provided for certain items that had been transferred. Based on our assessment, we determined that the transfer data in the database were sufficiently reliable for our purposes. DOD officials noted several reasons 38 percent of data were missing transfer dates, including the failure of security cooperation officers to enter the dates in the data system, or the failure of vendors delivering large items directly to Yemen to submit the relevant information. They reported that DOD began efforts to address these challenges in 2012. In fact, for the fiscal years 2009 and 2010 projects in our review, the final transfer dates were only available for 3 percent of items, whereas transfer dates were available for 91 percent of the fiscal year 2012 and 2013 projects. Our previous work has identified similar issues related to the quality of DOD’s data on the delivery of security assistance programs, including Section 1206 and 1207(n). In 2012, we recommended that DOD establish procedures to help ensure that DOD implementing agencies populate these data systems with complete data. In response to our recommendation, in May 2014, DOD updated its security assistance management manual to require security cooperation officers to report the delivery of equipment in DOD data systems within 30 days of delivery, programmed its systems to update shipment tracking information more frequently, and developed plans to ensure that accurate and timely delivery status information will be maintained in a new information system that DOD is developing. We assessed the other variables that we used, namely the project titles, lines items, and project year, by crosschecking them against information from DOD officials, congressional notifications, and other DOD documents to determine that they were sufficiently reliable for our purposes. However, we determined that the data on the value of each line item were not sufficiently reliable to determine timeliness by percentage of dollar value transferred per project. Therefore, in table 4 of this report (see app. II), we report overall project allocation and descriptions of each project. In addition, as noted above, our estimates may understate timeliness because we estimated based on the earliest possible implementation dates rather than the actual implementation dates. To analyze the extent to which equipment provided to Yemen under Section 1206 and 1207(n) has been maintained, we examined legislation, presidential directive, and agency guidance to determine the requirements for short- and long-term maintenance planning. We also reviewed plans for maintenance in Section 1206 and 1207(n) project proposals to determine whether they included the source and amount of funding proposed for maintaining the equipment. We analyzed DOD data on Section 1206 and 1207(n) projects for the inclusion of line items related to maintenance training and spare parts. We also analyzed plans to finance and provide future maintenance support to Yemeni security forces. We interviewed DOD and embassy officials on the maintenance status of equipment already in Yemen and to identify factors that impeded maintaining equipment provided under Section 1206 and 1207(n). We conducted this performance audit from December 2014 to April 2015 in accordance with generally accepted government auditing standards. Those standards require that we plan and perform the audit to obtain sufficient, appropriate evidence to provide a reasonable basis for our findings and conclusions based on our audit objectives. We believe that the evidence obtained provides a reasonable basis for our findings and conclusions based on our audit objectives. From fiscal years 2009 through 2014, the Department of Defense (DOD) allocated $401 million in counterterrorism training and equipment to Yemeni security forces through its Section 1206 and Section 1207(n) security assistance programs. Table 4 identifies the 15 projects that DOD undertook using Section 1206 and Section 1207(n) funding and the specific capabilities DOD planned to build through these efforts. The following are GAO comments on the Department of Defense’s (DOD) letter in response to GAO’s draft report. 1. DOD concurred with our recommendation, but did not address how DOD would specifically improve the accuracy of data regarding dates when a Section 1206 project is congressionally cleared for implementation. Rather, DOD’s response highlights changes DSCA made in fiscal year 2013 to improve overall data collection, including a discussion of the Joint Consolidation Point. We found improvements in DOD’s data on transfer dates for Sections 1206 and 1207(n) assistance to Yemen, but we continue to believe DOD needs to take steps to ensure that accurate dates for congressional clearance are reflected in its data systems. 2. DOD concurred with our recommendation but suggested that our analysis of sustainment costs did not reflect the full picture. After reviewing a draft of our report, DOD provided updated documentation, including the fiscal year 2016 Section 1206 project proposal template. We have updated the report to include additional information, including information regarding the fiscal year 2016 project proposal template. The fiscal year 2016 template addresses our concerns by asking for information on the source of any U.S. funding if a partner country is not expected to fully cover the costs of long-term maintenance. We have thus removed this recommendation from the final report. 3. DOD asserted that our timeliness assessment should have focused on larger end items. Our report acknowledged that, in some cases, large end items were transferred within the 18 months and that this focus on key capabilities is a priority for DOD. Other large end items— such as the CN-235 aircraft that was transferred more than 41 months after congressional notification—were late. In addition, as noted in our report, in its notifications to Congress, DOD has stated that all deliveries will be complete within 18 months. DOD has not indicated in these notifications that this deadline applies only to what it considers to be the main components. Further, DOD’s data lack final transfer dates for larger end items as well as for smaller ones. Finally, as noted in our report, DOD data on the key dates related to timeliness were not sufficiently reliable at levels other than the requisition-level, and the data on dollar value at this level of detail were not available. Therefore, we could only assess timeliness based on the transfer of individual pieces of equipment rather than dollar value or other criteria. Charles Michael Johnson, Jr., (202) 512-7331, or johnsoncm@gao.gov. In addition to the contact named above, Jason Bair (Assistant Director), Brian Hackney (Analyst-In-Charge), Katherine Forsyth, Kathryn Bolduc, Lynn Cothern, Martin De Alteriis, and Mark Dowling made key contributions to this report. Tina Cheng also provided technical assistance.

Summary: Al Qaeda in the Arabian Peninsula (AQAP) is one of the top U.S. national security threats. AQAP is based in Yemen, where political conflict, including a Houthi insurgency, has complicated stability. Since fiscal year 2006, DOD and State have allocated over $500 million to provide training and equipment to the Yemeni security forces to assist Yemen in combating AQAP. Such assistance has been provided through three main programs: Section 1206 and Section 1207(n), which have been used to build Yemeni capacity, and FMF, which has been used to maintain equipment provided to Yemen. A Senate report included a provision for GAO to review U.S. security assistance to Yemen. GAO examined (1) the disbursement of funds allocated to key security assistance programs for Yemen since fiscal year 2009, (2) the timeliness of Section 1206 and 1207(n) assistance, and (3) DOD plans for maintaining equipment provided to Yemen under Section 1206 and 1207(n), including the use of FMF. GAO reviewed agency documents, analyzed DOD and State data, and met with U.S. officials based in Washington, D.C., and Sanaa, Yemen. Since fiscal year 2009, the Department of Defense (DOD) has disbursed almost $256 million of the $401 million allocated to Yemen under the Section 1206 and 1207(n) security assistance programs, while the Department of State (State) has committed $34 million of the $95 million allocated under the Foreign Military Financing (FMF) program. In light of Yemen's currently unstable situation, security assistance programs to Yemen are temporarily suspended. After correcting errors in DOD data, GAO determined that at least 60 percent of the Section 1206 and 1207(n) assistance from fiscal years 2009 through 2013 was timely, but delays affected 10 of 11 projects. DOD notified Congress that all training and equipment for each project would be transferred to Yemeni security forces within DOD's established deadline of 18 months. However, DOD's data contained inaccurate information regarding when the congressional notification period ended, which clears DOD to implement these projects. The inaccurate data limit DOD's and third parties' ability to readily assess the extent to which these projects met the 18-month deadline or to report to Congress on the status of assistance projects. Specifically, after correcting errors in DOD data, GAO found that at least 60 percent of the items were transferred on time, 4 percent of the items were late, and the remaining 36 percent of items were shipped but DOD's data system did not have information on when they were transferred to Yemen. The 4 percent of late items were arrayed among 10 of 11 projects. DOD plans for short-term (i.e., 2 years) maintenance needs for Section 1206 and 1207(n) projects and has resumed requesting the source and amount of long-term maintenance funds. A presidential directive and DOD guidance call for long-term maintenance planning, regardless of the partner country's ability to contribute. From fiscal years 2011 through 2014, DOD requested specific information on the amount and source of anticipated U.S. maintenance funding, if any, in the Section 1206 project proposal template. The fiscal year 2015 template did not request such information, but after reviewing a draft of GAO's report, DOD provided a copy of its fiscal year 2016 template, which requests additional information on long-term maintenance plans. DOD officials noted that several factors impede maintenance efforts and some equipment is not fully operational. GAO recommends that DOD take steps to improve the accuracy of data regarding Section 1206 congressional notification clearance. DOD concurred and noted steps it took in fiscal year 2013 to improve overall data collection, but did not discuss improving data on congressional notification clearance dates. GAO continues to maintain that DOD should take steps to improve the accuracy of its data on congressional notification clearance dates.