The Kennedy Center opened in 1971 and is located on 17 acres along the Potomac River in Washington, D.C. The center houses numerous theater, exhibition, and rehearsal spaces; public halls; educational facilities; offices; and meeting rooms in about 1.1 million square feet of space. The plaza level is the primary focus for patrons and tourists, including three main theaters, the Grand Foyer, the Hall of States, and the Hall of Nations. Access to other areas, such as the roof terrace level, is provided through the Grand Foyer, Hall of States, and Hall of Nations. Figure 1 provides a diagram of the Kennedy Center's plaza level. The National Cultural Center Act of 1958 established the National Cultural Center as a bureau within the Smithsonian Institution and created a board responsible for constructing and administering the nation’s performing arts center. The John F. Kennedy Center Act of 1964 renamed the National Cultural Center as the John F. Kennedy Center for the Performing Arts. The Kennedy Center is also a nonprofit organization with the authority to solicit and accept gifts. In 1972, Congress authorized the National Park Service to provide maintenance, security, and other services necessary to maintain the building, while making the Kennedy Center Board of Trustees responsible for performing arts activities at the Kennedy Center. Under this arrangement, the Kennedy Center facility incurred a backlog of capital repairs, in part because responsibility for identifying and completing capital repairs and improvements at the center was unclear. Legislation was enacted in 1990 that directed the National Park Service and the Board of Trustees to enter into a cooperative agreement clarifying their responsibilities for the maintenance, repair, and alteration of the center, but the parties were unable to reach an agreement. In 1994, legislation was enacted that gave the Board of Trustees sole responsibility for carrying out capital improvements at the Kennedy Center. One purpose of the 1994 legislation was to provide autonomy for the overall management of the Kennedy Center, including better control over its capital projects, and to renovate the center. Under the Kennedy Center Act, the Kennedy Center Board of Trustees currently consists of 59 trustees: 23 are ex officio trustees, appointed by virtue of the office or position they hold, including congressional members, and 36 are general trustees appointed by the President of the United States. Each presidentially appointed trustee serves a term of 6 years. As the center’s chief decision-making body, the Kennedy Center Board of Trustees is responsible for maintaining the Kennedy Center as a living memorial to President John F. Kennedy and executing other functions required of the board under the act. The Kennedy Center Act requires the Board of Trustees to develop and annually update a CBP; plan, design and construct each capital project at the center; and prepare a budget. The board’s policies and procedures manual, which includes the board’s bylaws, states that board responsibilities include approving the annual CBP updates, reviewing management’s performance in implementing capital projects, and reviewing and approving the center’s annual capital project budget. The Kennedy Center Board of Trustees has a number of standing committees, including Executive, Audit, Finance, and Operations committees to assist with the board’s work. The Operations Committee is responsible for overseeing the general operations of the center, as well as all capital projects. Figure 2 shows the organization of the Kennedy Center, which includes the Board of Trustees and the center’s management structure as it applies to capital projects. As part of its responsibility under the 1994 legislation, the center published its first CBP in 1995, describing the goals of a long-term renovation effort, including addressing fire safety and disabled access code deficiencies, replacing inefficient building systems, and improving visitor services. This original building plan anticipated that the proposed capital projects would be completed in two stages. Projects in the first stage—fiscal years 1995 through 1999—would address critical security and life safety measures and improve accessibility. Projects undertaken in the second stage—fiscal years 2000 through 2009—would eliminate the backlog of deferred capital repair projects. In 1995, the Kennedy Center anticipated undertaking critical fire safety projects by the end of fiscal year 1999. However, to minimize disruption to performances, the Kennedy Center changed its approach to making capital improvements. Rather than undertaking broad- scale projects that could disrupt the entire center, the Kennedy Center chose to renovate the center incrementally while keeping the rest of the center open and operating. The center receives annual federal appropriations for capital projects based on the CBP and also for the operation, maintenance, and security of the facility. The funds appropriated for capital projects remain available to the Kennedy Center until they are expended. To implement its CBP, the Kennedy Center has received about $216 million since fiscal year 1995. This includes $35.3 million transferred from the National Park Service and the Smithsonian Institution and about $180.5 million in appropriated funds. In fiscal year 2006, the Kennedy Center received $13 million in federal funds for capital improvement projects and $17.8 million for the operation, maintenance, and security of the facility. According to a Kennedy Center official, this amount represents about 18 percent of the Kennedy Center’s anticipated fiscal year 2006 total operating expenses. The Kennedy Center generates the majority of its revenues from performances at the center, contributions, and investments. The center’s federal appropriations are not used for performance-related expenses. The law governing facility construction or alteration at the Kennedy Center requires that the center be in compliance with nationally recognized model building codes and other applicable nationally recognized fire safety codes to the maximum extent feasible. As is the case for federal agencies, the Kennedy Center is the authority that makes the final determination on whether the center is complying with the fire safety code. The Kennedy Center policy on building codes states that, where feasible, the center will comply with the International Building Code (2003), International Fire Code (2003), and selected provisions of the National Fire Prevention Association Life Safety Code (NFPA 101) (2003). The John F. Kennedy Center Act Amendments of 1994 amended the Kennedy Center Act to designate the center as a federal entity for purposes of the Inspector General Act of 1978 (IG Act), as amended. The Kennedy Center Act states that only federally appropriated funds are subject to the requirements of a federal entity under the IG Act. The Kennedy Center Act authorizes the Smithsonian Institution OIG to audit and investigate activities of the Kennedy Center involving federal appropriated funds, on a reimbursable basis, if requested by the Board of Trustees. In July 2006, the Kennedy Center finalized an MOU with the Smithsonian OIG for audits of federal funds used for capital projects. Recently, we recommended that the Kennedy Center increase oversight of its management of federal funds, ensure the fire safety of the center, and better align its management of capital projects with best practices. While the Kennedy Center has fully or partially implemented all 12 of our recommendations, more work is needed to fully implement some recommendations in the areas of fire safety and management of capital projects. In particular, the Kennedy Center has taken steps to (1) address fire code deficiencies at the Millennium Stages, such as providing marked exit routes for occupants; (2) ensure that doors in key areas provide adequate separation from fire; (3) develop as-built drawings of the center; and (4) provide timely and accurate information about capital projects to stakeholders (see fig. 3). In April 2005, we reported that the Kennedy Center had limited external reviews of how it maintains assurance regarding appropriate management of federal funds. Specifically, we found that the costs of four federally funded Kennedy Center capital projects exceeded the original budgeted costs and that a lack of comprehensive policies and procedures limited the Kennedy Center’s ability to adequately manage federal funds. In addition, in April 2005, we reported that the Kennedy Center had not reported annually to Congress and the Office of Management and Budget (OMB) on its audit and investigative activities as required by the IG Act. To increase oversight of the Kennedy Center’s management of federal funds, we recommended in April 2005 that the Kennedy Center work with an independent federal government oversight organization, such as the Smithsonian Institution OIG, for audits of the center’s use of federal funds. In response to our recommendation, the Kennedy Center hired a nongovernmental organization in August 2005 to develop a risk assessment and audit plan to assist the Kennedy Center Board of Trustees in its oversight of the center’s management of federal funds. Specifically, the risk assessment and audit plan were created for the Facilities Management Office (FMO) and Project Management Office (PMO) because the Kennedy Center receives federal funds to support the activities of both offices. FMO manages operations, maintenance, and contracting, and PMO is one of three offices that conduct capital projects for the center. The risk assessment was designed to provide a summary of the center’s potential risks for facilities and project management, including the specific risks the center faces in its use of federal funds. One such risk identified for project management is that capital projects could incur cost and time overruns if the project budget or schedule does not sufficiently allow for contingencies. The nongovernmental organization also prepared an audit plan, which was based on the center’s potential facilities and project management risks. This audit plan was designed to address the key risk issues identified in the risk assessment and provide a strategy for another organization to review each risk. For example, to address the potential for cost and schedule overruns, an audit of the center’s project management process was proposed. On May 16, 2006, the Kennedy Center awarded a contract to a nongovernmental organization to implement the audit plans for FMO activities. A Kennedy Center official told us that the nongovernmental organization began the FMO audit work several days after the contract was awarded. On July 25, 2006, the Kennedy Center finalized an MOU for the Smithsonian Institution OIG to conduct audits, on a reimbursable basis, of PMO activities. Specifically, the Smithsonian Institution OIG will conduct two audits on aspects of the center’s capital project management process. The Smithsonian OIG expects that these two audits will take about 1 year. In addition, the Smithsonian Institution OIG will submit proposals to the Kennedy Center Board of Trustees for subsequent audit coverage. As we reported in April 2005, ongoing oversight of the center’s use of federal funds is necessary to maintain assurance that they are managed appropriately. Therefore, to ensure ongoing oversight of the center’s use of federal funds, it is important that the board examine and pursue future audit proposals from the Smithsonian OIG. In April 2005, we reported that the Kennedy Center did not appear to meet some fire safety code requirements. Specifically, we identified problems with the performance-based approach the center used to overcome a deficiency in the number of emergency exits at the center, and we identified other code deficiencies in the center that were not covered by the performance-based approach. First, we found that the Kennedy Center had not fully implemented the conditions associated with its performance- based approach, which included installing sprinklers at the Millennium Stages and developing and implementing a program to manage the storage of scenery, props, and other combustible materials. In addition, the Board of Trustees had not accepted and adopted the terms of the performance- based approach as described in fire code. Since these steps had not been taken, we concluded that the performance-based approach was not yet valid for satisfying fire code. We also found that the fire-modeling study, on which the Kennedy Center’s performance-based approach was based, had not undergone a peer review. Peer review of modeling studies is a common industry practice outlined in fire code. In addition, we concluded that a peer review was particularly important for the Kennedy Center because the center lacked sufficient on-staff expertise to adequately interpret and evaluate the modeling study, and the Kennedy Center’s fire safety decisions were not subject to external review. Other fire code deficiencies remained to be addressed. For example, we found that there were no fire-rated doors in some areas that contain key emergency systems, and the Millennium Stages did not have two different, marked exit routes for occupants or an integrated smoke control, sprinkler, and smoke detector system over the stage area, as required by fire code. As a result, we recommended that the Kennedy Center improve its compliance with applicable fire codes in a number of ways (see fig. 4). The Kennedy Center has implemented our recommendation to obtain a peer review of its fire-modeling study. In April 2005, we recommended that the Kennedy Center seek a peer review of its fire- modeling study of the Grand Foyer, Hall of States, and Hall of Nations to determine if the study could be substituted for certain prescriptive fire code solutions. In July 2005, the Kennedy Center initiated two separate peer reviews, one with GSA and another with a nongovernmental fire protection consultant firm. Both peer reviews provided comments and expressed concerns about the assumptions used in the center’s study. In response to the peer reviewers’ comments and concerns, the Kennedy Center improved and updated its fire-modeling study, which was finalized in March 2006. The revised, peer-reviewed modeling study concludes that patrons can exit the Kennedy Center before it becomes untenable provided that (1) fire protection from the Lower Gift Shop is provided and (2) exit signs are installed in the Grand Foyer, Hall of States, and Hall of Nations. The Kennedy Center Board of Trustees is the authority responsible for determining if a performance-based design meets its objectives, as described in fire code. The Chairman of the Kennedy Center Board of Trustees stated that after the updated study is finalized, the board will determine if it meets design objectives and then will formally accept the study and adopt its terms. Although the updated study was finalized in March 2006, the Board of Trustees has yet to formally accept the study and adopt its terms. The board’s approval of the assumptions and conditions of the updated study is the final step in fully implementing our recommendation. The Kennedy Center has implemented our recommendation to manage the storage of combustible materials. In April 2005, we recommended that the Kennedy Center meet the objectives of its performance-based study by developing and implementing a program to manage the storage of scenery, props, and other combustible materials. In April 2005, the Kennedy Center developed and implemented a policy to manage fuel load by limiting the storage of scenery, stage props, and other combustible materials. To implement this policy, a Kennedy Center official conducts compliance inspections using a fire and life-safety checklist prior to each new show. The Kennedy Center has taken steps to implement our recommendation to address the code deficiencies at the Millennium Stages. In April 2005, we recommended that the Kennedy Center, in accordance with fire code, install an integrated smoke control, sprinkler, and smoke detector system over each Millennium Stage area and provide two different, marked exit routes for occupants at each Millennium Stage. The Kennedy Center believes the Millennium Stages have sufficient fire protection systems in place based on the results of its performance model. The revised, peer-reviewed modeling study concludes that smoke exhaust and sprinkler protection are not needed for the Millennium Stages provided the conditions of the revised modeling study are met. The Kennedy Center plans to adequately separate the Lower Gift Shop and the plaza-level public spaces as part of its life-safety improvements by spring 2007. Second, a Kennedy Center official said that exit signage is temporarily installed to mark the interior exit path during Millennium Stage performances and that the center plans to begin installing exit signs on the external doors in the Grand Foyer by the end of September 2006 (see fig. 5). Once the two conditions of the revised modeling study have been met, the Kennedy Center will have fully implemented our recommendation. The Kennedy Center has taken some steps to implement our recommendation to ensure that doors in key areas provide adequate separation from fire. In April 2005, we recommended that the Kennedy Center comply with fire safety code by ensuring that fire-rated doors are installed in key areas to provide adequate separation from fire. In March and May 2006, the Kennedy Center had a fire protection inspector assess the fire rating of the doors in the fire pump room, Fire Command Center and Concert Hall exits. The fire protection inspector found that these doors needed some repairs in order to obtain the fire-rating label. In response, the Kennedy Center repaired the doors in the fire pump room and Fire Command Center and, therefore, the fire protection inspector was able to certify that these doors provide adequate separation from fire. In addition, the Kennedy Center is making the necessary repairs to the doors at the Concert Hall exits to ensure that they provide adequate separation from fire. A Kennedy Center official stated that he plans to have the Concert Hall exit doors repaired, inspected, and labeled as fire- rated by the end of December 2006. Once the Concert Hall exit doors have been repaired, inspected, and labeled as fire-rated, the Kennedy Center will have fully implemented our recommendation. In April 2005, we reported that although the Kennedy Center achieved its goal of renovating four key federally funded capital projects, costs exceeded budget estimates for each project. Project cost growth resulted from modifications made during the renovation process, in part, because the Kennedy Center lacked knowledge of the building’s site conditions. Modifications led to overtime charges paid to meet tight construction schedules. In addition, the center may have paid more than necessary by negotiating contract modification values after work was completed. A lack of comprehensive policies and procedures limited the Kennedy Center’s ability to adequately safeguard federal funds. In addition, the Kennedy Center did not always communicate timely or accurate information on project cost growth and schedule delays to its board or Congress. In April 2005, we made several recommendations to better align the Kennedy Center’s capital project management with best practices (see fig. 6). The Kennedy Center has implemented our recommendation to design and implement contract and project management policies and procedures in accordance with prescribed federal guidance. In January 2006, the Kennedy Center designed and implemented contract and project management policies and procedures to guide various activities related to the acquisition of goods and services for its capital improvements program. The contract and project policies and procedures were drawn from the FAR, which generally applies to federal contracting activities. We did not assess the effectiveness of these policies and procedures because they were recently implemented. The Kennedy Center has implemented our recommendation to control cost growth and schedule changes in the Family Theater by setting more flexible construction schedules and improving its management of contract modifications. In February 2006, the Kennedy Center implemented a contract and project management policy that requires contract modification values to be negotiated before work is completed. For this report, we performed a limited assessment of the center’s implementation of this policy based on a review of some Family Theater contract modifications. We found that the Family Theater was completed on schedule and with limited cost growth. In particular, contractors did not proceed with additional work until it was approved by the contracting officer, and overtime was not paid to accelerate the schedule. The Kennedy Center’s progress in setting more flexible schedules and improving its management of contract modifications on larger federally funded projects, such as the Eisenhower Theater, will better indicate whether the center can effectively control cost growth and schedule changes. The Kennedy Center estimates that the construction period for this project will be from spring 2007 through summer 2008. The Kennedy Center has implemented our recommendation to design and implement financial policies and procedures to strengthen financial management controls in several specific areas (see fig. 7). In January 2006, the Kennedy Center designed and implemented financial policies and procedures for activities funded by federal appropriations. The financial policies and procedures were drawn from various laws and regulations, including the FAR. Our analysis found that the Kennedy Center has implemented our recommendations to ensure that complete, up-to-date costs are recognized and used to prepare financial reports and that payments to other federal agencies are consistent with the Economy Act agreement. In addition, the Kennedy Center implemented a procedure to ensure that receipt information is recorded and compared with field inspection reports to verify the validity of invoices prior to payment. The Kennedy Center also developed and effectively implemented new policies and procedures to ensure that (1) invoices contain sufficient detail to support their accuracy and validity and (2) invoices match with inspection reports and previously paid invoices to prevent duplicate payments. A more detailed discussion of our analysis of the Kennedy Center’s implementation of its financial policies and procedures can be found in appendix II. The Kennedy Center has implemented our recommendation to establish and enforce a documents retention policy that allows for accountability of the center’s federal funds. In June 2006, the Kennedy Center established and enforced a documents retention policy and issued a procedures manual for federal and nonfederal documents based on guidance from several sources, including the Internal Revenue Service, NARA, and the Smithsonian Institution. In conjunction with this manual, the center developed and implemented a computerized system to assist in the storage, retrieval, and destruction of all records. The Kennedy Center has taken some steps to implement our recommendation to better develop as-built drawings and better track future changes to the center. In January 2006, the Kennedy Center created a project management policy that requires as-built drawings of any new construction improvements to the building. As-built drawings of the new construction will allow the center to better track future changes to these areas. However, this policy does not require the center to integrate the individual new construction as-built drawings into one master set of centerwide drawings nor does it require updating as-built drawings as additional changes to the center are made. A Kennedy Center official told us that the center agrees that as-built drawings of the entire center are needed to prevent costly unforeseen site conditions; however, assembling and updating a master set of as-built drawings is expensive and not a Kennedy Center priority. Nevertheless, since incomplete knowledge of site conditions has contributed to cost overruns in the past, it remains important for the Kennedy Center to start assembling and consistently updating a comprehensive set of as- built drawings of the entire center. The Kennedy Center has taken some steps to implement our recommendation to provide timely and accurate information about capital projects by detailing their budget, scope, and cost and providing to stakeholders an annual reconciliation of the status of all planned, delayed, eliminated, and actual projects. We found that the 2005 CBP is better than previous versions because it includes the details of, and explanations for, project budget changes since the 2004 CBP. The 2005 CBP also includes the actual and projected obligations for each capital project by fiscal year through 2008, the last year of the CBP. Figure 8 illustrates how the Kennedy Center’s 2005 CBP conveys actual and projected obligations for the Eisenhower Theater for this period. These actions are responsive to our recommendation that the Kennedy Center provide more timely and accurate information to Congress and the Board of Trustees on the status of all planned and actual projects. In some instances, we found that the 2005 CBP did not provide timely or accurate information about federally funded capital projects. First, the 2005 CBP does not include original budgets for several federally funded projects, which would be needed to compare actual costs with originally budgeted costs to identify project cost overruns. Without this information, the Kennedy Center Board of Trustees and Congress lack accurate information to monitor and evaluate whether federally funded capital projects have been implemented effectively and efficiently. Second, the 2005 CBP remains unnecessarily difficult to understand. Specifically, it describes its capital renovation efforts in two different sections of the report. The first section provides an assessment of the different parts of the center and makes recommendations for improvement, and the second section lays out specific CBP capital projects and budgets. However, there is no crosswalk between the recommendations and the federally funded capital projects, making it difficult to identify how, or if, each project addresses specific facility issues. For example, although the 2005 CBP establishes a project numbering system, it does not use the numbering system in the other sections of the report to link specific projects to the issues discussed, making it difficult to understand how each project addresses these issues. In addition, the center has not provided accurate or timely information to the Kennedy Center Board of Trustees or OMB about the cost of federally funded capital projects. The Kennedy Center sends monthly reports to OMB that provide detailed information, project by project, on budgets and schedules. However, we identified eight capital project budgets in the December 2005 OMB reports that do not match the capital project budgets in the most recent CBP, which was finalized in December 2005. For example, the most recent CBP shows that the total projected obligations for the Eisenhower Theater are about $15.8 million, whereas the OMB report lists the project budget at about $16.8 million. While one of these two budget figures may be accurate, it is impossible for stakeholders to know which is accurate because the publication date for both is the same, December 2005. The Kennedy Center’s 2005 CBP indicates that the center will need additional budget resources to complete the federally funded projects remaining in its CBP and that the terrace-level renovations will be deferred until after the CBP ends in 2008. However, the 2005 CBP fails to calculate the sum of individual project cost changes, making it difficult to determine the overall impact of these changes. We found that the total budget for the 22 planned, ongoing, or recently completed projects in the 2005 CBP has increased by $10 million, or 21 percent, since 2004, bringing the total cost of the remaining CBP projects to $58 million. The 2005 CBP indicates that the Kennedy Center completed the Family Theater renovation on schedule in 2005 with limited cost growth and plans to begin renovating the Eisenhower Theater in 2007. However, the 2005 CBP also indicates that Kennedy Center deferred most terrace-level renovations that had originally been planned for the CBP, including renovations to the Terrace Theater, Theater Lab, States and Nations Galleries, and Atrium. In addition, the Kennedy Center has acknowledged, since the 2005 CBP was issued, that more budget increases and project deferrals may be necessary before the CBP is scheduled to end in 2008. In accordance with our April 2005 recommendation, the 2005 CBP now reconciles the budget changes from the 2004 CBP to the 2005 CBP for the 22 planned, ongoing, or recently completed projects in the CBP, allowing readers to more easily track budget changes for individual projects. However, these new reconciliations fail to calculate the sum of individual project changes, making it difficult to determine their overall impact on the CBP budget through 2008. Our analysis shows that the cost of the remaining CBP has increased about $10 million, or 21 percent, since 2004, bringing the total cost of the remainder of the CBP from about $48 million to $58 million for fiscal years 2006 through 2008. Although the budgets for a number of projects have changed since the 2004 CBP, our analysis shows that the net increase of about $10 million was generally attributable to large increases in the following five projects: The Site Improvements project budget increased by $4.2 million, or 71 percent, from the 2004 CBP. The 2005 CBP indicated that the Kennedy Center needed additional funds to address unforeseen site conditions, construction problems, and outstanding contractor claims. Although not detailed in the 2005 CBP, outstanding contractor claims on the Site Improvements project may cost millions of dollars in federal funds to settle, according to a Kennedy Center official. The project includes improvements to the service tunnel, plaza, west fascia and safety railing, garage, and the streets surrounding the Kennedy Center. The Toilet Room Renovation project budget increased by $2.3 million, or 94 percent, from the 2004 CBP. The 2005 CBP indicated that the Kennedy Center had expected the project to proceed several years earlier than currently scheduled, the planned project costs have since escalated, and further increases are anticipated. This project will focus on upgrading the toilet rooms throughout the center, including finishes, equipment, and flooring of toilet rooms throughout the center. The Level A Back-of-House Renovations project budget increased by $2 million, or 97 percent, from the 2004 CBP. According to the 2005 CBP, the budget increased because work was rescheduled to coincide with related renovation efforts, such as theater renovations, and changed market conditions. This project’s goal is to renovate offices, training rooms, locker rooms, backstage areas, dressing rooms, wardrobe areas, and other miscellaneous nonpublic spaces. The Curtain Wall/Door Replacement project budget increased by $1.5 million, or 28 percent, from the 2004 CBP. The 2005 CBP indicated that the budget grew because of project deferrals, market conditions, and extremely high inflation in recent construction costs. This project will replace the acoustical glazing on the curtain (nonweight bearing) walls for the west plaza level, hall entrances, and roof terrace-level. The Hazardous Materials Abatement project budget increased by about $900,000, or 72 percent, from the 2004 CBP. The 2005 CBP indicated that the budget increase was due to the asbestos abatement associated with the Eisenhower Theater project. Originally, the Kennedy Center planned to leave the asbestos undisturbed and unabated, but later decided to remove it. The 2005 CBP indicates that the scope of the project increased when planning for the Eisenhower Theater revealed a greater need for abatement than was previously anticipated. According to the 2005 CBP, the Kennedy Center still plans to complete renovations to the major performance and public spaces located on the plaza level within the CBP time frame. The plaza level includes interpretive displays about John F. Kennedy and the Kennedy Center and consists primarily of four theaters—the Opera House, Concert Hall, Eisenhower Theater, and Family Theater (formerly the AFI Theater)—and of three main public spaces—the Grand Foyer, Hall of States, and Hall of Nations. We reported in 2005 that the Kennedy Center had completed renovations to the Concert Hall, Opera House, and plaza-level public spaces but that the projects all experienced cost growth because of management and construction problems. The 2005 CBP indicates that the conversion of the AFI Theater into the Family Theater was completed in 2005, within established time frames and with limited cost growth (see fig. 9). The cost of the project was about $9.1 million—an amount that included cost growth, due to change orders, that was within the amount allocated for contingency. With seating for 320 people, the Family Theater renovation project was smaller in scale than other theaters on the plaza level. Kennedy Center management officials said that the lower grade finishes of the AFI Theater reduced the need to retain acoustic integrity and allowed for more detailed investigations during the project’s design stage. These investigations likely limited the number and severity of unexpected site conditions, which contributed to cost overruns for the Concert Hall and Opera House renovations. We also found that the Kennedy Center was more careful in the way it handled contract modifications during the construction of the Family Theater, which may have contributed further to limiting cost overruns on the project. In addition, Kennedy Center management officials said that the use of a different contracting approach, called construction manager at risk (CMAR), helped the Kennedy Center complete the project within budget and on schedule. Under a CMAR arrangement, a construction manager is hired as a general contractor to provide services during project design and then take over construction as the general contractor. We do not believe that the use of CMAR had a significant impact on the final cost or timeliness of the Family Theater’s construction. This is because CMAR contractors increase the price of their bid to compensate for the additional risk they take on as part of the contract. In addition, we found that the Kennedy Center’s use of CMAR did not comply with the FAR. Specifically, the Kennedy Center did not obtain a required deviation from the FAR, and it authorized contractor work to begin on the Family Theater before establishing the guaranteed maximum price of the project. These actions undermined the Kennedy Center’s claim of compliance with the FAR. In addition, the center’s negotiation of prices after work had begun placed the government at increased risk of cost overruns. The last major project on the plaza level is the renovation of the Eisenhower Theater, which will address life safety concerns, upgrade finishes, and make the theater accessible to the disabled. With seating for a total of 1,100 people in three tiers, the Eisenhower Theater is larger than the former AFI Theater. The 2004 CBP indicated that the Eisenhower Theater renovation work would begin in fiscal year 2007, assuming adequate funding, a schedule that was reiterated in the 2005 CBP. The project’s budget was stable through the 2004 and 2005 CBPs at about $15.8 million. However, since December 2005, the project’s cost has increased $900,000, or 6 percent, because of what the Kennedy Center describes as escalating construction costs, among other things. The 2005 CBP also indicated that the Kennedy Center would need to calculate another cost estimate once the schematic design is completed. Continued cost growth may hamper the Kennedy Center’s ability to complete the Eisenhower Theater renovation within the CBP’s budget and time frame. The President of the Kennedy Center told the Board of Trustees’ Operations Committee in September 2005 that the Eisenhower Theater renovation was then in jeopardy because of funding concerns. Although the Kennedy Center’s original goal for the CBP was to completely renovate the Kennedy Center and meet all life safety and accessibility requirements by the end of 2008, we concluded in 2004 that it was unlikely that the Kennedy Center would be able to meet that goal because of increasing project costs and time lines. Nevertheless, the Kennedy Center indicated in 2004 that it still intended to complete the vast majority of the projects in the CBP. However, the 2005 CBP shows that the center now plans to defer most terrace-level renovations beyond the end of the CBP. The terrace level of the Kennedy Center sits above the plaza level and comprises the Terrace Theater, the Theater Lab, States and Nations Galleries, Atrium, and two restaurants. (See fig. 10). According to the 2005 CBP, sprinklers were extended into the Terrace Theater in 2005, and the remaining life safety deficiencies will be addressed as part of the Roof Terrace Life Safety Project. The 2005 CBP does not describe the Roof Terrace Life Safety Project; but allocates $4.5 million for the project and schedules the bulk of the work for fiscal year 2007. This budget and schedule, however, are likely to change, possibly slipping until after 2008. The budget for the Roof Terrace Life Safety Project was estimated in 2002, before the scope was set or any detailed planning or design work had been conducted. The 2005 CBP further notes that the Roof Terrace Life Safety Project may be deferred to ensure that the Eisenhower Theater renovation can continue on schedule. Given the recent cost growth in that project, deferral of the Roof Terrace Life Safety Project seems increasingly likely. The scope of the Roof Terrace Life Safety Project has still not been set, making it difficult to evaluate the feasibility or adequacy of the project. The 2005 CBP indicates that the project will extend sprinklers to the States and Nations Galleries, protect the Terrace Theater exit stairway from fire, and consider other projects unrelated to life safety during planning. Apart from the Roof Terrace Life Safety Project, the 2005 CBP indicated that the Kennedy Center is deferring or placing a low priority on other terrace-level projects. Specifically, the Kennedy Center is deferring the following projects: Terrace Theater renovation. Originally scheduled for fiscal year 2005, the major portions of the Terrace Theater renovation have been deferred beyond the time frame of the CBP, including associated renovations to the auditorium, lobby, hallways, backstage areas, and some technical systems. With seating for 513 people, the Terrace Theater is the largest performance space on the terrace level. It was opened in 1978 and is in need of renovation because it does not currently offer accessibility for the disabled throughout the auditorium and suffers from other deficiencies in acoustics and finishes. Theater Lab renovation. Originally scheduled for fiscal year 2001, renovations of the Theater Lab—a 398 seat theater—have mostly been deferred, including previous plans to address deficiencies related to disabled access, acoustics, and support spaces. Terrace-level public spaces. Originally scheduled for fiscal year 2000, repairs of known architectural and finish deficiencies throughout the terrace-level public spaces will not be done as part of the CBP. Affected spaces include the States and Nations galleries and the atrium. According to the 2005 CBP, the terrace-level public spaces suffer from a number of problems—including deteriorated floor tiles, poor accessibility to restrooms, inadequate circulation patterns, and muddled acoustics—that will only be considered as funding allows. Since the 2005 CBP was issued, the Kennedy Center has indicated that additional deferrals will be necessary. The President’s fiscal year 2007 budget provides $4.9 million less than was projected in the 2005 CBP. If this amount becomes the final budget, the Kennedy Center will further defer or reduce several projects whose costs have grown, including the Curtain/Wall Door Replacement, Toilet Room Renovation, and Level A Back-of-House renovation. In addition, the Eisenhower Theater renovation’s cost growth may necessitate additional deferrals to other projects. Because the CBP will not be completed in 2008 as planned, the Kennedy Center has hired a consulting firm to survey the Kennedy Center and recommend center upgrades that have not yet been completed, with a goal of extending the CBP’s implementation period to 2012. A Kennedy Center official told us that projects not completed by 2008 as planned will be included in this new building survey. Under the Kennedy Center Act, the Board of Trustees is responsible for developing and annually updating the CBP; planning, designing, and constructing capital projects; and preparing a budget. Consistent with the practices of other governing boards, the Kennedy Center Board of Trustees has delegated these responsibilities to management. Although a board can delegate responsibilities to management, it remains responsible for overseeing management’s work. We found that the Kennedy Center Board of Trustees provides limited oversight of its federally funded capital projects. Specifically, we found no evidence that the board, as required by its policies and procedures manual, approves the annual updates to the CBP, reviews management’s performance in implementing capital projects, or approves the annual capital project budget. Furthermore, the Kennedy Center Board of Trustees has provided limited oversight to ensure that its appropriated funds are used efficiently, effectively, and in compliance with applicable laws. Three factors limit the board’s oversight of federally funded capital projects. First, it lacks procedures on how to carry out its responsibilities for federal funds. Second, attendance at board and Operations Committee meetings has been low, and the Operations Committee has met infrequently and at irregular intervals. Third, the board does not receive information needed to evaluate whether federally funded capital projects have been implemented efficiently. According to the Kennedy Center Act, it is the board’s responsibility to develop and annually update the CBP, which serves as the center’s long- term capital planning document. The board has delegated the annual update of the CBP to the center’s PMO and a consulting firm. Although such delegation is not uncommon for a governing board, we found that the Kennedy Center provides limited oversight of its federally funded capital projects in a number of ways. Our analysis of board meeting minutes and information packets, from January 2000 through January 2006, and interviews with Kennedy Center officials revealed no evidence that the board reviews or approves CBP projects and budgets as it is responsible for doing, according to its policies and procedures manual. A center official told us that each trustee of the board does not receive the CBP: only trustees on the Operations Committee are in receipt of this document. The Chairman of the Board told us that because of its large size, the board rarely discusses policy issues at board meetings. Instead, the chairman stated, full board meetings are used as a forum for announcements about upcoming programs and events. Without an opportunity to review the CBP, the board cannot ensure that federally funded capital projects planned for construction at the center are in accordance with the requirements of the Kennedy Center Act and that the expenditure of federal funds is reasonable. Both the Kennedy Center Act and the board’s policies and procedures manual assign budgeting responsibilities to the board for appropriations. Under the act, the board is responsible for preparing a budget in accordance with specified federal statutes, and under the manual, the board is responsible for approving the Kennedy Center’s budget, which includes private and federal funds. The President of the Kennedy Center stated that management verbally presents the proposed federal appropriation request to the board, which is the federal portion of the center’s budget, for approval. In addition, the President of the Kennedy Center told us that the Operations Committee also approves the proposed federal appropriation request for the center’s capital projects and operations and maintenance. However, in our analysis of board and Operations Committee meeting minutes from January 1998 through September 2005, we found no evidence that the board or its Operations Committee had approved the center’s proposed federal appropriation request. For example, in the September 2005 Operations Committee meeting minutes, a Kennedy Center official reported to the trustees of the Operations Committee that the center’s fiscal year 2007 request for appropriations had already been submitted to OMB. In addition, the Chairman of the Board of Trustees and the Chairman of the Operations Committee told us that they were not certain if the board approved the federal portion of the center’s budget. However, although this report does not include a review of the center’s private funds, our analysis of board meeting minutes found that the Kennedy Center Board of Trustees approves the center’s budget for trust funds. In contrast, we found that the Smithsonian Institution Board of Regents— which also oversees federal appropriations for capital projects and trust funds, oversees several arts organizations, and has its board membership defined by legislation—does review and approve the federal portion of its budget. Our analysis of Smithsonian Institution Board of Regents meeting minutes found that this board first reviews the Smithsonian Institution’s budget request for appropriated funds. Next, the Board of Regents votes to approve the budget request before it is presented to OMB. Finally, the resolution made by the Board of Regents states that any changes made to this federal request for appropriated funds can be made only with the approval of the Board of Regents or the Executive Committee. Since the Smithsonian Institution Board of Regents has been authorized to plan and construct numerous facilities with federal funds, the board’s review and approval of the Smithsonian Institution’s federal budget request is important to ensure that the request for the money is consistent with its responsibilities under the law. According to the Kennedy Center board’s policies and procedures manual, it is the board’s responsibility to “formulate the organization’s policies and review management’s performance in achieving them,” as well as, “assist the Chairman in selecting, monitoring, appraising, advising, stimulating, and rewarding the President.” However, in our analysis of board and Operations Committee meeting minutes, as well as in interviews with members of management and board members, we found no evidence that the board formally evaluates management’s performance or monitors the president’s implementation of federally funded capital projects. In addition, the Operations Committee, which receives most of the information on capital projects, does not receive the information it needs to evaluate federally funded capital projects. For example, the Operations Committee does not receive key indicators, such as the original versus the actual budget and schedule, to determine if all federally funded capital projects are implemented on time and within budget. The President of the Kennedy Center told us that he annually writes his self-assessment and presents it to the Chairman of the Board and to the Personnel Committee. However, the President of the Kennedy Center and the Chairman of the Board told us that there are no formal evaluation criteria. In particular, there is no standard or goal to measure the president’s performance in implementing federally funded capital projects. In lieu of formal criteria, the Chairman of the Board told us that he uses his intuition to assess the president’s overall performance, including the president’s implementation of capital projects. In contrast, a Smithsonian Institution official said that the Smithsonian Institution Board of Regents evaluates the secretary’s performance annually. According to this official, the secretary, with the Board of Regents’ approval, sets goals each year that include the secretary’s ability to complete capital projects on time and within budget. At the end of the year, the Board of Regents rates the secretary’s performance, comparing outcomes with the secretary’s established goals. In addition, several experts on nonprofit boards noted that a formal, periodic, and comprehensive evaluation of a nonprofit organization’s chief executive is needed to ensure that the organization’s goals are reached. Furthermore, a routine evaluation of a chief executive’s work allows the board to see if its decisions are being properly executed by management. The board and chief executive need to agree on the purpose and process of a formal performance evaluation, including the primary criteria to be used for review, such as the chief executive’s annual goals and objectives for the organization. Like other organizations that receive federal funds, the Kennedy Center Board of Trustees must ensure that appropriated funds are used as productively as possible, achieve intended goals and objectives, and are spent in compliance with applicable laws. However, several factors limit the Kennedy Center Board of Trustees’ oversight for federally funded capital projects. The Kennedy Center Act generally describes the board’s responsibilities for capital projects, such as its duty to maintain the functionality of the center at current standards of life, safety, security, and accessibility. Although, the act is not specific about how the board is to carry out its responsibility for federally funded capital projects, it authorizes the board to create bylaws, rules, or regulations, as it deems necessary, to administer its responsibilities under the Kennedy Center Act. When the Kennedy Center Act was amended in 1994 to give the board sole responsibility for capital projects, the board used this authority to create the Operations Committee—a committee of the board—to help it carry out this responsibility. The board’s policies and procedures manual provides information on the board’s responsibilities, the center’s organizational structure, and performance activities. In addition, the board has created bylaws that describe the general duties of board members, officers of the board, and a certain number of committees of the board. However, neither the manual nor the bylaws describe how the board or its Operations Committee is to administer its responsibility under the Kennedy Center Act for federally funded capital projects. This lack of procedures hinders the board and its Operations Committee in assessing whether federal funds for capital projects have been spent efficiently, effectively, and legally. In addition, a board expert stated that committees need clear direction to perform well and to avoid confusion and conflict over their responsibilities and the amount of authority delegated to them. This board expert also stated that carefully written policies are needed to help avoid unnecessary confusion and conflicts. The board’s lack of procedures for carrying out its Kennedy Center Act responsibilities relating to federally funded capital projects has led to a number of different interpretations by Kennedy Center trustees and a management official on how the board accomplishes its responsibilities for federally funded capital projects and on the Operations Committee’s overall responsibility. For example, the board has created and relies on the Operations Committee to assist in the oversight of federal funds spent for capital projects. Although a Kennedy Center management official, a previous trustee, and a current trustee stated that the Operations Committee had some jurisdiction over capital projects, they did not agree on the committee’s responsibilities and how it accomplishes its responsibilities. The previous trustee stated that the responsibility of the Operations Committee is to keep Members of Congress that are trustees abreast of how capital projects are progressing. The current trustee stated that the Operations Committee’s responsibility is strictly one of oversight for capital projects and that any policies relating to capital projects are made by the board’s Executive Committee. The Kennedy Center management official stated that the Operations Committee’s responsibility is to make policies relating to capital projects and oversee the implementation of these policies. Furthermore, we reported in 1998 that the Operations Committee provided policy guidance, resolved the most serious issues requiring board input, and functioned as the eyes and ears of center operations. Since most of a board’s responsibilities are carried out at board and committee meetings, it is important for a board and its committees to hold meetings regularly and for board members to attend these meetings. However, we found that attendance at board and Operations Committee meetings has been low and that the Operations Committee has met infrequently and at irregular intervals. Low attendance rates and infrequent committee meetings limit the board’s ability to monitor and review management’s implementation of federally funded capital projects. Despite congressional and board efforts to develop more active trustees and increase attendance rates, trustee attendance rates at regularly scheduled board meetings have been low. In 1994, when Congress amended the Kennedy Center Act and gave the board sole responsibility for capital projects, it also reduced the term length of trustees from 10 to 6 years. Congress believed that the shorter term would result in the selection of trustees who would be more active members of the board. Despite this change, the percentage of trustees attending each board meeting from 1995 through 2005 has ranged between 29 and 58 percent. The Executive Committee first tried in 1997 to improve attendance at board meetings by reducing the annual number of meetings from four to three because of low attendance. Then in 2000, a private consulting firm, hired by the Kennedy Center, found that the board’s governance could be strengthened by creating mechanisms to ensure more balanced involvement from all trustees. The consulting firm recommended that the center use attendance at meetings as a requirement for retaining board membership. In response, the board instituted an attendance policy that requested trustees to attend a minimum of three full board or committee meetings annually to retain their trustee status. However, despite these efforts, attendance rates at board meetings have never been above 58 percent. Trustees told us that the volunteer nature of board membership and the geographic location of members’ residences have led to poor attendance rates. Another trustee said that many trustees see their appointments as “honorific” and that their main responsibilities are to make donations to and raise funds for the center. The trustee further stated that the majority of decisions are made by the president and not by the board. In analyzing attendance rates for meetings of the Smithsonian Institution Board of Regents, we found that from January 2000 through September 2005, the median attendance rate at board meetings was 69 percent and ranged from about 47 percent to 94 percent (i.e., one-half of these meetings had attendance rates above 69 percent). In contrast, from April 2000 through September 2005, the median attendance rate at regularly scheduled Kennedy Center Board of Trustees meetings was 49 percent and ranged from about 37 percent to 58 percent. In addition, we found that some Kennedy Center trustees send designees to represent them at board and committee meetings. Board experts with whom we spoke expressed different opinions about trustees sending designees to represent them at board and committee meetings. For example, some experts stated that sending a designee to a board or committee meeting is not conducive to board governance and is contrary to volunteerism. However, another expert told us that there could be situations in which the use of a designee would be appropriate, provided the designee’s responsibility and authority is clarified in the board’s bylaws. We found that it is unclear what responsibility and authority designees have for carrying out the board’s responsibilities under the Kennedy Center Act. Currently, neither the board’s policies and procedures manual nor its bylaws address designees’ responsibility or authority. We found that the Lincoln Center for the Performing Arts—which is also a performing arts organization with a governing board of comparable size—has defined the responsibility and authority of its Board of Directors and of designees in its bylaws. For example, the bylaws state that any Lincoln Center board member entitled to a vote at a meeting may appoint any other person to act as such member’s proxy in that member’s capacity. In addition, each designee’s authority shall be revocable at the pleasure of the member who appointed the designee, and the designee can serve no longer than 11 months from date of appointment unless otherwise stated by the member. The Operations Committee has also met infrequently, and attendance at its meetings has been low. In 1994, when the board was given responsibility for the center’s capital projects, the board created the Operations Committee to ensure the appropriate use of federal funds spent for capital projects at the Kennedy Center. However, the Operations Committee’s ability to ensure the appropriate use of federal funds has been hindered by the infrequent meetings and low trustee attendance rates. From 1995 to 1998, the Operations Committee met three times a year. However, from 1998 through 2005, the Operations Committee met inconsistently and infrequently, even though several federally funded capital projects were in progress at the Kennedy Center (see fig. 11). For example, during the most recent period without a committee meeting, which lasted about 12 months, center management obligated about $21 million for 13 federally funded capital projects. The Operations Committee Chairman told us that currently the committee meets twice a year and that this is sufficient to oversee capital projects. In addition, trustee attendance rates at Operations Committee meetings have been low. From January 1995 through April 2006, there were 18 Operations Committee meetings, of which attendance records were available for 13. Of these 13 meetings, 10 had attendance rates of 50 percent or less (see fig. 12). A former Operations Committee Chairman stated that, because the Operations Committee was composed of ex-officio congressional members, it was difficult to schedule a time when members could be present. In general, to measure if a capital project has been successfully implemented, a board or committee would need information on (1) the actual cost of the project versus the budgeted cost, (2) the actual schedule of the project versus the original schedule, and (3) if the project provided the benefits intended. Providing these types of information to the board pressures the project team to meet the established cost, schedule, and performance goals for the project. Although the Operations Committee receives some of this information on federally funded capital projects, we found that it lacks key information needed to ensure that the project team is implementing capital projects within cost and schedule goals. The Operations Committee is to meet twice a year, and its trustees receive an information packet before each meeting. In reviewing meeting packets for January 2000 through September 2005, we found that these packets generally included information on ongoing federally funded capital projects, such as the amount of previous, actual, and projected obligations for each capital project, by fiscal year, and a description for each capital project. This information is useful to understand current and future obligations for each project. However, the meeting packets did not include the baseline cost and schedule estimates that would indicate if an ongoing project is within the budget or on schedule. Without baseline cost and schedule estimates, the Operations Committee and subsequently the board cannot identify project cost growth or schedule changes. For example, our analysis found that during a January 2003 Operations Committee meeting, a Kennedy Center official stated that the site improvement project would not require more than $40 million in federal funds. However, in April 2005, an Operations Committee information packet indicated that the center had obligated approximately $49.8 million for the site improvement project. The most recent CBP states that the total anticipated federal portion of the project’s cost will be about $54.7 million, or about $15 million more in federal funds than center management officials told the Operations Committee in 2003. Although the Operations Committee had received information anticipating that additional funds would be needed for the site improvement project, it did not simultaneously receive information on the project’s original budgeted cost, which would have indicated the degree of cost growth on the project. Without information on original budgeted costs, the committee cannot hold management accountable for the successful implementation of capital projects paid for with federal funds. The President of the Kennedy Center stated that the Operations Committee does receive information on capital projects that enables it to compare actual costs with budgeted costs and schedules. However, our analysis of Operations Committee meeting packets from January 1998 through September 2005 found no indication that Operations Committee members received information for comparing the actual cost with the original budgeted cost. Additionally, although the center’s most recent Operations Committee packet, dated April 2006, contains the original budgeted costs for 6 capital projects, this information is missing for the remaining 17 capital projects listed. Thus, although this packet provides improved budget information to stakeholders, it does not allow trustees to monitor the implementation of all federally funded capital projects. In addition, when we spoke with the Operations Committee Chairman about the board’s use of budgeted versus actual information, he stated that he leaves it up to management to ensure that costs are within established budgets. As we have reported previously, the implementation of a capital project’s success is determined primarily by whether the project was completed on schedule, within budget, and provided the benefits intended. Without this information the Operations Committee is unable to assist the board in its oversight of the federal funds spent for capital projects. For example, in April 2005, we reported that since 2003, each of the three federally funded capital projects that we reviewed had experienced cost overruns, one as great as 50 percent (see fig. 13). However, we did not find any evidence that the board or its Operations Committee was informed of these cost overruns, such as the Opera House’s $4 million cost increase. For example, two trustees that served on the board during the implementation of these projects told us that they did not know of any capital projects that had cost overruns. One of these trustees said that the Opera House renovation was on budget. In addition to the information packets, the Operations Committee receives the center’s annual CBP. Previously, we mentioned that the center’s 2005 CBP is better than previous versions because it includes the details of, and explanations for, project budget changes since the 2004 CBP. The 2005 CBP also includes the actual and projected obligations for each capital project, by fiscal year, through the end of the CBP in 2008. However, the 2005 CBP does not provide original project budgets for all capital projects. Therefore there is no way to quantify how well the project’s implementation matched the center’s original comprehensive plan. In addition, we found that trustees of the Operations Committees did not receive the most recent CBP in a timely manner. For example, the Operations Committee received the most recent CBP in January 2006, about 4 months after the center’s fiscal year 2007 budget was submitted to OMB. Without an opportunity to review the CBP before the budget is submitted to OMB, the committee cannot ensure that federally funded capital projects planned for construction at the center are authorized by the Kennedy Center Act. We have made numerous recommendations to the Kennedy Center within the past 9 years to improve its use and oversight of the federal funds that it receives, and the Kennedy Center has made significant improvements. Specifically, the Kennedy Center has made considerable progress over the past year in implementing our recommendations to improve fire safety and project management and to better align its activities with capital project best practices. Nevertheless, although some of our recommendations have not been fully implemented, it is critical that the Kennedy Center fully implement our recommendations and ensure that these changes become permanent. Changes to the Kennedy Center’s contracting practices and CBP provide good illustrations of the progress that the Kennedy Center has made and the work that remains. Since 1993, when we first began reporting on its capital improvement plan, the Kennedy Center has made a number of important improvements to its contracting management practices and to the CBP. For example, in 2005, the Kennedy Center added project-by- project reconciliations to the CBP as recommended in order to illustrate changes in project budgets and schedules over time. However, the Kennedy Center placed federal funds at risk by not fully complying with the FAR, and the CBP does not yet fully disclose the overall financial impact of project changes. During a time when the Kennedy Center is deferring many of its terrace-level renovations, the price of the CBP’s implementation is growing because of steep increases in the costs of some of the remaining projects. While many of the key facts are included in the 2005 CBP, putting the whole picture together requires gathering and analyzing information from previous and current versions of the CBP to ascertain how budget changes to individual projects affect the overall CBP budget through 2008. Much of our Kennedy Center work has found insufficient oversight for federally funded capital projects. Although the board has delegated much of the day-to-day work of running the center to the center management, the board retains ultimate responsibility for safeguarding funds and holding the center management accountable for its actions. Yet the board is providing limited oversight of its federal funds spent on capital projects; it does not approve CBP updates, does not review management’s performance in implementing capital projects in a structured way, and does not meet regularly. It may be telling that the board provides more oversight of its nonappropriated funds, including programming revenue and investment income. More detailed, transparent, and timely information on how federal funds have been budgeted and spent would allow the board to hold center managers accountable for completing federally funded capital projects on time and within budget estimates. 1. To improve compliance with the FAR, the Chairman of the Board of Trustees should direct the President of the Kennedy Center to properly obtain the required FAR deviation when using the construction manager at risk contracting method. In addition, the Kennedy Center should establish the guaranteed maximum government price for a capital project before proceeding with construction. 2. To improve the information the Kennedy Center provides to Congress and the Board of Trustees, the Chairman of the Board of Trustees should direct the President of the Kennedy Center to improve the Comprehensive Building Plan by taking the following two actions: Clearly identify the overall impact that changes to individual project budgets from the previous year will have on the overall plan’s budget. Clarify which federally funded projects the Kennedy Center intends to complete as part of the plan and which ones will be deferred. In doing so, establish clear scope and budget estimates for the Roof Terrace Life Safety project for the 2006 update of the Comprehensive Building Plan. 3. To strengthen the Kennedy Center Board of Trustees’ role in overseeing federally funded capital projects and to improve the board’s ability to carry out its responsibilities under the Kennedy Center Act, we recommend that the Chairman and Trustees of the Board take the following two actions: Develop and implement procedures on how the board and its Operations Committee are to carry out their duties under the Kennedy Center Act and their responsibilities for overseeing federal funds, including a clarification of the roles and responsibilities of the Operations Committee; Ensure that the board receives detailed, transparent, and timely information on how federal funds for capital projects have been budgeted and spent on capital projects, such as information on original versus actual project budgets and schedules. We provided a draft of this report to the Kennedy Center for its review and comment. The Kennedy Center provided written comments, which appear in appendix III, together with our responses. In general, the Kennedy Center agreed with the draft report’s findings and with two of the report’s three recommendations. The Kennedy Center agreed to (1) improve the CBP in several areas and (2) review and revise, if necessary, procedures on how the Operations Committee is to carry out its responsibilities and to provide the CBP to the Operations Committee in a more timely fashion. The Kennedy Center disagreed with our recommendation to better comply with a provision of the FAR and establish the guaranteed maximum government price for a capital project before proceeding with construction. However, based on our discussions with a GSA official, we are retaining the recommendation. The CMAR contracting method is not covered by the FAR and, consequently, requires a deviation. We also believe that the Kennedy Center could have limited the government’s risk of cost overruns by establishing the guaranteed maximum price for the project before authorizing the contractor to begin. The Kennedy Center provided technical comments and clarifications, which we have incorporated as appropriate throughout this report. As arranged with your offices, unless you publicly announce its contents earlier, we plan no further distribution of this report until 30 days after the date of this letter. At that time, we will send copies to interested congressional committees, the Chairman of the Kennedy Center Board of Trustees, and the President of the Kennedy Center. We will also make copies available to others on request. In addition, the report will be available at no charge on the GAO Web site at http://www.gao.gov. If you or your staff has any questions, please contact me at (202) 512-2834 or goldsteinm@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. See appendix IV for a list of the major contributors to this report. This report responds to your request that we conduct a study on The John F. Kennedy Center for the Performing Arts’ (Kennedy Center) management and oversight of federal funds spent for Kennedy Center projects. Our objectives were to determine (1) the progress the Kennedy Center has made in implementing the recommendations in our April 2005 report, (2) the status of capital projects and the planned spending of federal funds for capital projects as indicated by the Kennedy Center’s most recent comprehensive building plan, and (3) the Kennedy Center Board of Trustees’ responsibilities for federally funded capital projects and the extent to which the board fulfills these responsibilities. To determine the progress Kennedy Center has made in implementing the recommendations in our April 2005 report, we interviewed Kennedy Center management officials and reviewed Kennedy Center documents (see fig. 14 for a list of our April 2005 recommendations). Specifically, to assess the steps taken to implement the first of these recommendations—that the Chairman of the Kennedy Center Board of Trustees increase oversight of its management of federal funds by working with an independent federal government oversight organization—we analyzed the Kennedy Center’s risk assessment and internal audit plan for the ongoing oversight of the center’s use of federal funds. In addition, we interviewed Kennedy Center management officials to determine how the Kennedy Center intends to implement its internal audit plan. We also reviewed the John F. Kennedy Center Act, as amended, and the Inspector General Act of 1978, as amended. To assess the steps taken by the Chairman of the Kennedy Center Board of Trustees to implement our April 2005 recommendations on fire safety, we analyzed the two peer reviews of the Kennedy Center’s fire-modeling study used as a substitute for prescriptive code solutions that were conducted by the General Services Administration (GSA) and a nonfederal entity. Additionally, we interviewed Kennedy Center management and GSA officials to determine the actions taken to implement recommendations from the two peer reviews. To further asses the steps taken to ensure fire safety, we reviewed the Kennedy Center’s policy and procedure for managing the storage of combustible materials; reviewed the Kennedy Center’s inventory of doors in key areas that needed to be fire rated; and toured the Kennedy Center to visually examine the exit signage installed at the Millennium Stages during a performance. We also interviewed a Kennedy Center management official to determine how the Kennedy Center implements its combustibles policy and procedure; the time frame for inspecting and installing fire-rated doors in key areas; and the installation of exit signs in the Grand Foyer at the Millennium Stages. To assess the steps taken by the Chairman of the Kennedy Center Board of Trustees to implement our April 2005 recommendations on managing capital projects, we interviewed Kennedy Center management officials and analyzed Kennedy Center documents. Specifically, to determine how the Kennedy Center provides more timely and accurate information about capital projects to stakeholders, we reviewed the Kennedy Center’s 2004 and 2005 comprehensive building plans (CBP); fiscal year 2007 budget justification to Congress; information packets and minutes from Board of Trustees and Operations Committee meetings (for 2004 through 2006); and the monthly reports the Kennedy Center sends to the Office of Management and Budget (OMB) that provide information on capital projects. To evaluate the steps taken by the Kennedy Center to control cost growth and schedule changes in future capital projects, we conducted a limited assessment of Family Theater contract modifications. The contract modifications we reviewed each had cost changes over $15,000 and in total represented about 58 percent of all cost changes for this project. We examined these contract modifications to evaluate whether the contractors’ proposals were fair and reasonable; the Kennedy Center had established the scope and cost for the modifications before directing the contractor to proceed with the work; and the Kennedy Center paid overtime to accelerate the project’s schedule. To obtain information on the construction manager at risk (CMAR) method of delivery, we reviewed the Federal Acquisition Regulation (FAR), GSA policy, and industry standards. We contacted GSA officials and an industry official. To assess the steps taken by the Kennedy Center to strengthen financial management controls, we analyzed the Kennedy Center’s contract, financial, and project management policies and procedures as they relate to the recommendations in our April 2005 report. In addition, we discussed with Kennedy Center management officials the time frame for implementation and the federal guidance used for the development of its contract, financial, and project management policies and procedures. While we did not assess the implementation of the Kennedy Center’s contract and project management policies and procedures because they were recently implemented, we were able to assess the adequacy of the Kennedy Center’s financial policies and procedures that relate to our specific financial recommendations. We reviewed the financial policies and procedures and spoke with management officials to verify that the policies and procedures contained guidance to address our recommendations. Specifically, we reviewed receipt information contained on recent invoice certification forms, and we also reviewed invoices paid from the Project Management Office contractor files where we had noted exceptions in our April 2005 report. To determine the status of the Kennedy Center’s document retention policy, we interviewed Kennedy Center management officials to discuss the steps taken to establish and enforce a policy. In addition, we spoke with National Archives and Records Administration (NARA) officials about the requirements for a federal records management policy, and we reviewed legislation and regulations relating to NARA. To determine the status of the Kennedy Center’s steps to better track future changes to the center, we spoke with Kennedy Center management officials and reviewed the center’s project management policy that addresses as-built plans. To determine the status of capital projects and the planned spending of federal funds for capital projects as indicated by the Kennedy Center’s most recent CBP, we reviewed the Kennedy Center’s initial 1995 CBP and its 2004 and 2005 updates to the plan. Specifically, we examined the changes in the 2005 CBP made since the 2004 CBP and developed a list of projects the Kennedy Center plans to delay or defer and the additional funds needed. To determine the accuracy of some of the data in the 2005 CBP, we reviewed the monthly reports the Kennedy Center sends to OMB; the Kennedy Center’s fiscal year 2007 budget justification to Congress; and the President’s fiscal year 2007 budget for the Kennedy Center. In addition, we spoke with Kennedy Center management officials to obtain justifications for the projects it intends to delay or defer. To determine the Kennedy Center Board of Trustees’ responsibilities for federally funded capital projects and the extent to which the board fulfills these responsibilities, we analyzed Board of Trustees and Operations Committee documents; appropriation laws; the John F. Kennedy Center Act, as amended; the CBP and its various updates; and the monthly reports the Kennedy Center sends to OMB. Specifically, to examine the extent to which the board fulfills its responsibilities for federally funded capital projects we reviewed Board of Trustees and Committee information packets and meeting minutes from January 1995 through April 2006 to determine how a variety of capital projects were overseen by the board. These projects included, but are not limited to, the Opera House renovation, fire alarm system replacement, public space modifications, site improvements project, and Family Theater. In addition, we interviewed current and previous trustees from the board and its Operations and Executive Committees. We spoke with two previous and four current trustees about the board’s responsibilities for overseeing federal funds, including the types of information used to make decisions on capital projects. In addition, we spoke with congressional staffers that are designees for two Kennedy Center Trustees and the President of the Kennedy Center. We selected trustees for interviews by first constructing a list of trustees that served on the board from 1995 to 2006. We choose 1995 because it was the year that Congress transferred responsibility for capital projects from the National Park Service to the Kennedy Center Board of Trustees. From this list, we selected previous and current trustees of the board and its Operations and Executive Committees who were either chairpersons or had not missed more than one board meeting per year of their tenure. In addition, we interviewed Kennedy Center executives to understand management’s role in the supervision of capital project costs and schedules and management’s responsibilities to the Board of Trustees. We calculated Board of Trustees and Operations Committee attendance rates and meeting frequencies using the information packets, which included meeting minutes, sent to trustees before scheduled board and committee meetings from January 1995 through April 2006. For the Board of Trustees meetings, we calculated attendance rates by comparing the number of trustees present at each regularly scheduled meeting with the total number of trustees designated under the Kennedy Center Act. For Operations Committee meetings, we calculated attendance rates by comparing the number of trustees present at each meeting with the information packet distribution list and the board’s policies and procedures manual. We calculated Operations Committee meeting attendance rates for the 13 of 18 meetings for which we had distribution lists. To ensure that the Kennedy Center provided us with all of the Board of Trustees and Operations Committee information packets and meeting minutes from January 1995 through April 2006, we cross referenced the materials we received against a list that was verified for a previous GAO report and against the Board of Trustees’ annual list of scheduled meetings. We are confident that we have accounted for all Board of Trustees and Operations Committee information packets and meeting minutes from 1995 through 2006 and therefore believe that the attendance rate and meeting frequency data are reliable for the purposes of this report. To calculate attendance rates for the Smithsonian Institution Board of Regents, from January 2000 to September 2005, we compared the number of regents present and absent at each regularly scheduled board meeting with the total number of regents set forth in law relating to the Smithsonian Institution. In some instances, we found that the number of regents attending and absent from meetings did not match the number of regents set forth in the law. For example, there were times when a vacancy on the board occurred while legislation to appoint a regent was pending. In these instances, we had Smithsonian Institution officials verify that during some board meetings, the number of regents attending and absent from these meetings did not match the number of regents set forth in law. Therefore, we believe that the attendance rate data are reliable for the purposes of this report. To obtain information on board governance practices, we interviewed academics, board organizations, and officials of other arts organizations. We reviewed relevant articles on board governance to select the academic and board organizations. To obtain information on how other boards govern, including their responsibilities for overseeing capital projects, we interviewed officials and reviewed documents from other arts organizations, including the Lincoln Center for the Performing Arts, the Los Angeles Music Center, the National Gallery of Art, and the Smithsonian Institution. We selected these organizations because they all have some features in common with the Kennedy Center, including authorizing legislation; capital projects; board member composition; organizational mission; and federal funding. We conducted our work in Los Angeles, California; New York City, New York and Washington, D.C., between October 2005 and August 2006 in accordance with generally accepted government auditing standards. In April 2005, we recommended that the Kennedy Center strengthen financial management controls by designing and implementing financial policies and procedures in accordance with prescribed federal guidance. Specifically, we recommended that the financial policies and procedures address several areas, as detailed in figure 15. In January 2006, the Kennedy Center designed and implemented financial policies and procedures for activities funded by federal appropriations. The financial policies and procedures were drawn from various laws and regulations including the FAR. As shown in figure 2 and as discussed in the remainder of this appendix, the Kennedy Center has fully implemented our financial recommendations in several specific areas. As figure 15 indicates, we recommended that the Kennedy Center recognize and use complete up-to-date costs for construction and other services to prepare financial reports and manage project costs. In response to our recommendation, the Kennedy Center now submits monthly progress reports on its obligations for services and capital federal expenditures to OMB. For each capital project, the reports contain the month’s anticipated, actual, and total up-to-date obligations made with federal funds. The center uses a cash basis to report costs in monthly financial reports on capital federal expenditures, which is acceptable to OMB. Therefore, this recommendation has been implemented. In our previous report, we recommended that for Economy Act transactions, payments to other federal agencies be for actual costs consistent with the Economy Act agreement. In response to our recommendation, the Kennedy Center established a policy that requires other federal agencies to clearly indicate that they are charging the center for actual costs incurred, under an Economy Act agreement. In addition, the policy includes an example of a letter that provides clear guidance to contracting staff on the language needed to ensure that an agency is charging the center for actual costs incurred. Therefore, this recommendation has been implemented. We recommended that financial policies and procedures ensure that receiving reports are prepared when goods or services are received to verify the validity of invoices. In response to our recommendation, the center’s procedures direct staff to enter receiving information on an invoice certification form—once the invoice is received—and to compare construction invoices to the architect’s field inspection reports. We examined recent invoice certification forms and found that they contained the project title and the period of performance. Each invoice certification form we reviewed also included a schedule of values detailing (1) the work being billed and (2) the percentage of work completed to date. The project title and the period of performance provide the information necessary to tie the construction services performed to the invoice and to Kennedy Center records. Therefore, this recommendation has been implemented. We recommended that financial policies and procedures ensure that invoices contain sufficient detail to support their accuracy and validity. In response to our recommendation, the center’s procedures direct staff to contact the vendor if additional detail is needed to support information on goods or services billed. We reviewed recent invoices and found that they now contain sufficient detail to support the accuracy and validity of the amounts invoiced. Therefore, this recommendation has been implemented. Finally, we recommended that the financial policies and procedures ensure that invoices are matched against inspection reports and previously paid invoices prior to payment to prevent duplicate payments. In response to our recommendation, the center’s procedures direct staff to consider whether goods and services have been billed on a previously approved invoice. This procedure also directs staff to look for any charges outside the period of billing and provides further detail instructing staff on data sources to consider in determining if payment has already been made. Therefore, this recommendation has been implemented. The following are GAO’s comments on the John F. Kennedy Center for the Performing Arts’ (Kennedy Center) letter dated August 24, 2006. 1. We disagree with this interpretation. Construction manager at risk is not covered by the FAR; and, consequently, a deviation must be authorized and justified in the contract file. We also continue to believe that establishing a Guaranteed Maximum Price (GMP) prior to proceeding with work limits the government’s risk of cost overruns. During the audit, we spoke with an official in the GSA Office of the Chief Architect who advises GSA staff on construction issues. The GSA official said that a GMP should be established in order to effectively use the construction manager at risk project delivery method and a deviation from the FAR is required. Because the Kennedy Center stated in its comments that it consulted with GSA and was told that it did not need a deviation for the contract, we reconfirmed the situation with GSA and were advised again that a deviation is required because of the use of the GMP. 2. We updated the report to indicate that the Kennedy Center and the Smithsonian Office of the Inspector General finalized a memorandum of understanding, in July 2006, that establishes audits of federal funds used for capital projects. In addition, we incorporated into the report, the Kennedy Center’s rationale for selecting a nongovernmental organization to audit the federal funds used for operations and maintenance activities. 3. The revised, peer-reviewed modeling study concludes that smoke exhaust and sprinkler protection are not needed on the Millennium Stages, provided that the conditions of the revised modeling study are met. Once the two conditions of the revised modeling study have been met, the Kennedy Center will have fully implemented our recommendation to install smoke exhaust and sprinkler protection at the Millennium Stages. 4. We disagree with the Kennedy Center’s approach to this recommendation, which is to assemble all existing as-built drawings into a single set. The Kennedy Center can accomplish our recommendation in a cost-efficient way by integrating the as-built drawings from each successive capital project into a master plan for the center and by updating the drawings as additional changes to the center are made. This would ensure that the Kennedy Center is tracking future changes to the center and using the most up-to-date drawings of site conditions. Our report notes that it is important for the Kennedy Center to start assembling and consistently updating a comprehensive set of as-built drawings of the entire center to prevent costly unexpected site conditions. 5. We agree that the difference between a project’s original budget and the final cost does not, by itself, necessarily indicate ineffective or inefficient management. However, we do believe that the Kennedy Center Board of Trustees and Congress need information on project cost overruns in order to monitor and evaluate whether federally funded capital projects have been implemented effectively and efficiently. 6. We believe our point is accurate and have further clarified the report to indicate that the cost of the Family Theater project was about $9.1 million, which includes cost growth, due to change orders, that was within the amount allocated for contingency. 7. The most recent Operations Committee meeting was held on April 2006; and as of this meeting, the Roof Terrace Life Safety Project scope was not developed. In addition, neither our review of Kennedy Center documents nor discussions with Kennedy Center officials indicated that the scope of the Roof Terrace Life Safety Project was developed. Although the Kennedy Center states that the scope of the Roof Terrace Life Safety project was developed in April 2006, they did not provide the details of this scope in their agency comments. 8. The Kennedy Center has deferred many of the terrace-level projects that were planned for the CBP beyond the scheduled completion of the plan in 2008, which significantly reduced the scope of the CBP. 9. See comment 6. 10. We agree that an ongoing capital plan is essential for the maintenance of the Kennedy Center as a presidential memorial and national performing arts center. The report notes that the Kennedy Center has hired a consulting firm to survey the center and recommend upgrades that have not been completed. This survey will cover years 2008 through 2012. We added into the report that a Kennedy Center official told us that the new survey will include projects listed in the CBP that were not completed in 2008 as planned, as well as new projects. Therefore, we consider the survey an extension of the original CBP. Although the extended CBP may include new projects to facilitate ongoing capital planning, it will include deferred projects that were originally scheduled to be completed in 2008. 11. We did not include designees’ attendance in our calculations of board and Operations Committee attendance rates for several reasons. First, membership on the Kennedy Center Board of Trustees is set forth in the Kennedy Center Act and does not include designees. Therefore, we based our calculations on the attendance records for those persons legally serving as trustees. In addition, since designees have no legal authority for making decisions, including those with respect to federally funded capital projects, we did not consider their participation in board and committee meetings. Lastly, in analyzing board meeting minutes, we found instances in which a trustee sent more than one designee to a meeting. In these cases, attendance rates would be inflated if designees were included in the attendance calculations. As noted in the report, we found that it is unclear what responsibility and authority designees have for carrying out the board’s responsibilities under the Kennedy Center Act, which limits the board’s oversight of federally funded capital projects. 12. We agree that a lack of attendance at board and committee meetings does not necessarily indicate that a trustee is not informed or engaged. However, during our audit we found, as noted in the report, that with respect to capital projects, trustees were not informed of project cost overruns, project budgets, or proposed projects. For example, as highlighted in the report, in April 2005, we reported that since 2003, each of the three federally funded capital projects that we reviewed had experienced cost overruns, one as great as 50 percent. However, we did not find any evidence that the board or its Operations Committee was informed of these cost overruns, such as the Opera House’s $4 million cost increase. For example, two trustees that served on the board during the implementation of these projects told us that they did not know of any capital projects that had cost overruns. One of these trustees said that the Opera House renovation was on budget. In addition to those named above, Michael Armes, Keith Cunningham, George Depaoli, Bess Eisenstadt, Craig Fischer, Brandon Haller, John Krump, Susan Michal-Smith, Josh Ormond, Julie T. Phillips, and Carrie Wilks made key contributions to this report.

Summary: In April 2005, GAO recommended that the John F. Kennedy Center for the Performing Arts (Kennedy Center) increase oversight of its management of federal funds, better comply with fire code, and conform to project management best practices. GAO was asked to evaluate (1) the progress the Kennedy Center has made in implementing GAO's April 2005 recommendations, (2) the status of federally funded capital projects and the planned spending of federal funds for capital projects as indicated by the Kennedy Center's most recent comprehensive building plan, and (3) the Kennedy Center Board of Trustees' responsibilities for federally funded capital projects and the extent to which the board fulfills these responsibilities. To fulfill these objectives, GAO examined Kennedy Center documents, visited other arts organizations, and interviewed affected parties. The Kennedy Center has taken steps to implement GAO's oversight, fire safety, and capital project recommendations but more work remains. For example, to increase oversight of its management of federal funds, the Kennedy Center contracted with the Smithsonian Institution Office of the Inspector General for audits of federal funds used for capital projects. In addition, to better comply with fire safety code, the Kennedy Center has implemented GAO's recommendations to obtain a peer review of its fire-modeling study and manage the storage of combustible materials. As a result of the peer review, the center made changes to its fire-modeling study. Finally, to better align with project management best practices, the Kennedy Center has implemented GAO's recommendations to design and implement contract, financial, and project management policies and procedures and control cost and schedule changes in future projects. The Kennedy Center's 2005 comprehensive building plan (CBP)--or longterm renovation effort--shows that the center will not complete its capital renovations within the planned 2008 time frame and budgets. The estimated costs for the remaining CBP projects have increased from $48 million to $58 million since the 2004 CBP, and the center plans to defer most terrace-level renovations beyond 2008, the original completion date. The 2005 CBP shows that the Family Theater was completed on schedule in 2005 with limited cost growth. However, despite improved contracting practices, GAO found that the Kennedy Center did not fully comply with the Federal Acquisition Regulation (FAR) when it used an alternative contracting method. In addition, it increased the risk of cost overruns by authorizing Family Theater work to begin before establishing the contract's guaranteed maximum price. The Kennedy Center Board of Trustees has delegated to management most of its responsibilities for federally funded capital projects, which is a typical board action. However, GAO found that several factors limit the board's oversight of federally funded capital projects. The Kennedy Center Board of Trustees and its Operations Committee (1) lack procedures on how to carry out the board's responsibilities for federally funded projects (2) have experienced low attendance at meetings, and (3) lack information needed to evaluate the implementation of capital projects. In addition, the Operations Committee has met infrequently, which further limits oversight.