Since the 1960s, the United States has operated two separate operational polar-orbiting meteorological satellite systems: the Polar-orbiting Operational Environmental Satellite (POES) series, which is managed by NOAA, and the Defense Meteorological Satellite Program (DMSP), which is managed by the Air Force. These satellites obtain environmental data that are processed to provide graphical weather images and specialized weather products. These satellite data are also the predominant input to numerical weather prediction models, which are a primary tool for forecasting weather 3 or more days in all advance—including forecasting the path and intensity of hurricanes. The weather products and models are used to predict the potential impact of severe weather so that communities and emergency managers can help prevent and mitigate their effects. Polar satellites also provide data used to monitor environmental phenomena, such as ozone depletion and drought conditions, as well as data sets that are used by researchers for a variety of studies such as climate monitoring. Unlike geostationary satellites, which maintain a fixed position relative to the earth, polar-orbiting satellites constantly circle the earth in an almost north-south orbit, providing global coverage of conditions that affect the weather and climate. Each satellite makes about 14 orbits a day. As the earth rotates beneath it, each satellite views the entire earth’s surface twice a day. Currently, there are two operational POES satellites and two operational DMSP satellites that are positioned so that they can observe the earth in early morning, midmorning, and early afternoon polar orbits. Together, they ensure that, for any region of the earth, the data provided to users are generally no more than 6 hours old. Figure 1 illustrates the current operational polar satellite configuration. Besides the four operational satellites, six older satellites are in orbit that still collect some data and are available to provide limited backup to the operational satellites should they degrade or fail. In the future, the Air Force plans to continue to launch an additional DMSP satellite every few years; the last is currently expected to launch in 2012. NOAA plans to launch the final remaining POES satellite in 2009. Polar satellites gather a broad range of data that are transformed into a variety of products. Satellite sensors observe different bands of radiation wavelengths, called channels, which are used for remotely determining information about the earth’s atmosphere, land surface, oceans, and the space environment. When first received, satellite data are considered raw data. To make them usable, the processing centers format the data so that they are time-sequenced and include earth location and calibration information. After formatting, these data are called raw data records. The centers further process these raw data records into channel-specific data sets, called sensor data records and temperature data records. These data records are then used to derive weather and climate products called environmental data records (EDR). EDRs include a wide range of atmospheric products detailing cloud coverage, temperature, humidity, and ozone distribution; land surface products showing snow cover, vegetation, and land use; ocean products depicting sea surface temperatures, sea ice, and wave height; and characterizations of the space environment. Combinations of these data records (raw, sensor, temperature, and environmental data records) are also used to derive more sophisticated products, including outputs from numerical weather models and assessments of climate trends. Figure 2 is a simplified depiction of the various stages of satellite data processing, and figures 3 and 4 depict examples of EDR weather products. Specifically, figure 3 depicts a product used in weather forecasting, and figure 4 depicts a product used in climate monitoring. Figure 5 depicts a derived product that demonstrates how climate measurements can be aggregated over time to identify long-term trends. In commenting on a draft of this report, NOAA officials noted that while EDRs can be a valuable source of climate data, the scientific community also needs climate data records. These records require their own algorithms, data handling systems, and calibration/validation in order to ensure consistency in processing and reprocessing over years and decades. With the expectation that combining the POES and DMSP programs would reduce duplication and result in sizable cost savings, a May 1994 Presidential Decision Directive required NOAA and DOD to converge the two satellite programs into a single satellite program capable of satisfying both civilian and military requirements. The converged program, NPOESS, is considered critical to the United States’ ability to maintain the continuity of data required for weather forecasting and global climate monitoring through the year 2026. To manage this program, DOD, NOAA, and NASA formed the tri-agency Integrated Program Office, located within NOAA. Within the program office, each agency has the lead on certain activities: NOAA has overall program management responsibility for the converged system and for satellite operations; DOD’s Air Force has the lead on the acquisition; and NASA has primary responsibility for facilitating the development and incorporation of new technologies into the converged system. NOAA and DOD share the costs of funding NPOESS, while NASA funds specific technology projects and studies. Figure 6 depicts the organizations that make up the NPOESS program office and lists their responsibilities. The NPOESS program office is overseen by an executive committee that is made up of the administrators of NOAA and NASA and the Undersecretary of the Air Force. NPOESS is a major system acquisition that was originally estimated to cost about $6.5 billion over the 24-year life of the program from its inception in 1995 through 2018. The program is to provide satellite development, satellite launch and operation, and ground-based satellite data processing. These deliverables are grouped into four main categories: (1) the space segment, which includes the satellites and sensors; (2) the integrated data processing segment, which is the system for transforming raw data into EDRs and is to be located at the four processing centers; (3) the command, control, and communications segment, which includes the equipment and services needed to support satellite operations; and (4) the launch segment, which includes the launch vehicle services. When the NPOESS engineering, manufacturing, and development contract was awarded in August 2002, the cost estimate was adjusted to $7 billion. Acquisition plans called for the procurement and launch of six satellites over the life of the program, as well as the integration of 13 instruments— consisting of 10 environmental sensors and 3 subsystems. Together, the sensors were to receive and transmit data on atmospheric, cloud cover, environmental, climatic, oceanographic, and solar-geophysical observations. The subsystems were to support nonenvironmental search and rescue efforts, sensor survivability, and environmental data collection activities. The program office considered 4 of the sensors to be critical because they provide data for key weather products; these sensors are in bold in table 1, which describes each of the expected NPOESS instruments. In addition, a demonstration satellite, called the NPOESS Preparatory Project (NPP), was planned to be launched several years before the first NPOESS satellite in order to reduce the risk associated with launching new sensor technologies and to ensure continuity of climate data with NASA’s Earth Observing System satellites. NPP was to host three of the four critical NPOESS sensors, as well as one other no critical sensor and to provide the program office and the processing centers an early opportunity to work with the sensors, ground control, and data processing systems. When the NPOESS development contract was awarded, the schedule for launching the satellites was driven by a requirement that the satellites be available to back up the final POES and DMSP satellites should anything go wrong during the planned launches of these satellites. Early program milestones included (1) launching NPP by May 2006, (2) having the first NPOESS satellite available to back up the final POES satellite launch in March 2008, and (3) having the second NPOESS satellite available to back up the final DMSP satellite launch in October 2009. If the NPOESS satellites were not needed to back up the final predecessor satellites, their anticipated launch dates would have been April 2009 and June 2011, respectively. Over several years, we reported that NPOESS had experienced continued cost increases, schedule delays, and serious technical problems. By November 2005, we estimated that the cost of the program had grown from $7 billion to over $10 billion. In addition, the program was experiencing major technical problems with the VIIRS sensor and expected to delay the launch date of the first satellite by almost 2 years. These issues ultimately required difficult decisions to be made about the program’s direction and capabilities. The Nunn-McCurdy law requires DOD to take specific actions when a major defense acquisition program growth exceeds certain cost thresholds. Key provisions of the law require the Secretary of Defense to notify Congress when a major defense acquisition is expected to overrun its baseline by 15 percent or more and to certify the program to Congress when it is expected to overrun its baseline by 25 percent or more. In November 2005, NPOESS exceeded the 25 percent threshold, and DOD was required to certify the program. Certifying a program entails providing a determination that (1) the program is essential to national security, (2) there are no alternatives to the program that will provide equal or greater military capability at less cost, (3) the new estimates of the program’s cost are reasonable, and (4) the management structure for the program is adequate to manage and control costs. DOD established tri-agency teams—made up of DOD, NOAA, and NASA experts—to work on each of the four elements of the certification process. In June 2006, DOD (with the agreement of both of its partner agencies) certified a restructured NPOESS program, estimated to cost $12.5 billion through 2026. This decision approved a cost increase of $4 billion over the prior approved baseline cost and delayed the launch of NPP and the first 2 satellites by roughly 3 to 5 years. The new program also entailed reducing the number of satellites to be produced and launched from 6 to 4, and reducing the number of instruments on the satellites from 13 to 9— consisting of 7 environmental sensors and 2 subsystems. It also entailed using NPOESS satellites in the early morning and afternoon orbits and relying on European satellites for midmorning orbit data. Table 2 summarizes the major program changes made under the Nunn-McCurdy certification decision. The Nunn-McCurdy certification decision established new milestones for the delivery of key program elements, including launching NPP by January 2010, launching the first NPOESS satellite (called C1) by January 2013, and launching the second NPOESS satellite (called C2) by January 2016. These revised milestones deviated from prior plans to have the first NPOESS satellite available to back up the final POES satellite should anything go wrong during that launch. Table 3 summarizes changes in key program milestones over time. Delaying the launch of the first NPOESS satellite meant that if the final POES satellite fails on launch, satellite data users would need to rely on the existing constellation of environmental satellites until NPP data becomes available—almost 2 years later. Although NPP was not intended to be an operational asset, NASA agreed to move NPP to a different orbit so that its data would be available in the event of a premature failure of the final POES satellite. If the health of the existing constellation of satellites diminishes—or if NPP data is not available, timely, and reliable— there could be a gap in environmental satellite data. In order to reduce program complexity, the Nunn-McCurdy certification decision decreased the number of NPOESS sensors from 13 to 9 and reduced the functionality of 4 sensors. Specifically, of the 13 original sensors, 5 sensors remain unchanged (but 2 are on a reduced number of satellites), 3 were replaced with older or less capable sensors, 1 was modified to provide less functionality, and 4 were canceled. Table 4 delineates the changes made. Table 5 shows the changes to NPOESS instruments, including the 4 critical sensors identified in bold, and the planned configuration for NPP and the four satellites of the NPOESS program, called C1, C2, C3, and C4. Program officials acknowledged that this configuration could change if other parties decided to develop the sensors that were canceled. However, they stated that the planned configuration of the first satellite (C1) cannot change without increasing the risk that the launch would be delayed. The changes in NPOESS sensors affected the number and quality of the resulting weather and environmental products, called EDRs. In selecting sensors for the restructured program during the Nunn-McCurdy process, decision makers placed the highest priority on continuing current operational weather capabilities and a lower priority on obtaining selected environmental and climate measuring capabilities. As a result, the revised NPOESS system has significantly less capability for providing global climate measures than was originally planned. Specifically, the number of EDRs was decreased from 55 to 39, of which 6 are of a reduced quality. The 39 EDRs that remain include cloud base height, land surface temperature, precipitation type and rate, and sea surface winds. The 16 EDRs that were removed include cloud particle size and distribution, sea surface height, net solar radiation at the top of the atmosphere, and products to depict the electric fields in the space environment. The 6 EDRs that are of a reduced quality include ozone profile, soil moisture, and multiple products depicting energy in the space environment. In April 2007, we reported that while the program office had made progress in restructuring NPOESS since the June 2006 Nunn-McCurdy certification decision, important tasks leading up to finalizing contract changes remained to be completed. Specifically, the program had established and implemented interim program plans guiding the contractor’s work activities in 2006 and 2007 and had made progress on drafting key acquisition documents, including the system engineering plan, the test and evaluation master plan, and the memorandum of agreement between the agencies. However, executive approval of those documents was about 6 months late at that time—due in part to the complexity of navigating three agencies’ approval processes. We also reported that the program office had made progress in establishing an effective management structure, but that plans to reassign the Program Executive Officer would unnecessarily increase risks to an already risky program. Additionally, we found that the program lacked a process and plan for identifying and filling staffing shortages, which led to delays in key activities such as cost estimating and contract revisions. We reported that until this process is in place, the NPOESS program faced increased risk of further delays. To address these issues, we recommended that the appropriate agency executives finalize key acquisition documents by the end of April 2007 in order to allow the restructuring of the program to proceed. We also recommended that NPOESS program officials develop and implement a written process for identifying and addressing human capital needs and that they establish a plan to immediately fill needed positions. In addition, to reduce program risks, we recommended that DOD delay the reassignment of the Program Executive Officer until all sensors were delivered to NPP. The agencies’ response to these recommendations has been mixed. While the program office is still working to complete selected acquisition documents, program officials documented the program’s staffing process and have made progress in filling selected budgeting and system engineering vacancies. DOD, however, reassigned the Program Executive Officer in July 2007. A new Program Executive Officer is now in place. To effectively oversee an acquisition, project managers need current information on a contractor’s progress in meeting contract deliverables. One method that can help project managers track this progress is earned value management. This method, used by DOD for several decades, compares the value of work accomplished during a given period with that of the work expected in that period. Differences from expectations are measured in both cost and schedule variances. Cost variances compare the earned value of the completed work with the actual cost of the work performed. For example, if a contractor completed $5 million worth of work and the work actually cost $6.7 million, there would be a -$1.7 million cost variance. Schedule variances are also measured in dollars, but they compare the earned value of the work completed with the value of work that was expected to be completed. For example, if a contractor completed $5 million worth of work at the end of the month but was budgeted to complete $10 million worth of work, there would be a -$5 million schedule variance. Positive variances indicate that activities are costing less or are completed ahead of schedule. Negative variances indicate activities are costing more or are falling behind schedule. These cost and schedule variances can then be used in estimating the cost and time needed to complete the program. The program office has completed major activities associated with restructuring NPOESS, but key supporting activities remain—including obtaining approval of key acquisition documents. Restructuring a major acquisition program like NPOESS is a process that involves reassessing and redefining the program’s deliverables, costs, and schedules, and renegotiating the contract. The restructuring process also involves revising important acquisition documents such as the tri-agency memorandum of agreement, the acquisition strategy, the system engineering plan, the integrated master schedule defining what needs to happen by when, and the acquisition program baseline. During the past year, the program redefined the program’s deliverables, costs, and schedules, and renegotiated the NPOESS contract. To do so, the program developed a new program plan and conducted an integrated baseline review of the entire program, which validated that the new deliverables, costs, and schedules were feasible. It also completed key acquisition documents including the system engineering plan and the integrated master schedule. The program and the prime contractor renegotiated their agreement and signed a modified contract in July 2007. However, key activities remain to be completed, including obtaining executive approval of key acquisition documents. Specifically, even though agency officials were expected to approve key acquisition documents by September 2007, the appropriate executives have not yet signed off on documents including the tri-agency memorandum of agreement or the acquisition strategy report. They have also not signed off on the acquisition program baseline, the fee management plan, the test and evaluation master plan, and the two-orbit program plan (a plan for how to use European satellite data with NPOESS). Appendix II provides more information on the status of these documents. Program officials stated that the program has been able to renegotiate the contract and to proceed in developing sensors and systems without these documents being signed because the documents have widespread acceptance within the three agencies. They reported that the delays are largely due to the complexity of obtaining approval from three agencies. For example, program officials reported that an organization within DOD suggested minor changes to the tri-agency memorandum of agreement after months of coordination and after it had already been signed by both the Secretary of Commerce and the Administrator of NASA. The program office has now made the recommended changes and is re-initiating the coordination process. In addition, NASA disagreed with the fee management plan because it wanted to have an incentive associated with the on-orbit performance of the NPP satellite. The program office is currently trying to address NASA’s concerns, but stated that the current plan is in effect for this fiscal year and any changes would have to wait until fiscal year 2009. These disagreements further delay an already delayed restructuring process. Without executive approval of key acquisition documents, the program lacks the underlying commitment necessary to effectively manage a tri-agency program. In our prior report, we recommended that the appropriate executives immediately finalize key acquisition documents. This recommendation remains open. Over the last year, the NPOESS program has made progress by completing planned development and testing activities on its ground and space segments, but key milestones for delivering the VIIRS sensor and launching NPP have been delayed by about 8 months. Moving forward, risks remain in completing the testing of key sensors and integrating them on the NPP spacecraft, in resolving interagency disagreements on the appropriate level of system security, and in revising estimated costs for satellite operations and support. The program office is aware of these risks and is working to mitigate them, but continued problems could affect the program’s overall schedule and cost. Given the tight time frames for completing key sensors, integrating them on the NPP spacecraft, and getting the ground-based data processing system developed, tested, and deployed, it is important for the NPOESS Integrated Program Office, the Program Executive Office, and the Executive Committee to continue to provide close oversight of milestones and risks. Development of the ground segment—which includes the interface data processing system, the ground stations that are to receive satellite data, and the ground-based command, control, and communications system—is under way and on track. For example, the Interface Data Processing System has been installed at one of the two locations that are to receive NPP data, and the command, control, and communications system passed acceptance testing for use with NPP. However, important work in developing the algorithms that translate satellite data into weather products within the integrated data processing segment remains to be completed. Table 6 describes each of the components of the ground segment and identifies the program-provided risk level and status of each. Using contractor-provided data, our analysis of the earned value data for the ground segment indicates that cost and schedule performance were generally on track between March 2007 and February 2008 (see fig. 7). Between these dates, the contractor completed slightly more work than planned on both the IDPS and command, control, and communications components. In addition, the contractor finished slightly over budget for the IDPS component and slightly under budget for the command, control, and communications component. This caused cost and schedule variances that were less than 1 percent off of expectations. Over the past year, the program made progress on the development of the space segment, which includes the sensors and the spacecraft. Five sensors are of critical importance because they are to be launched on the NPP satellite. Initiating work on another sensor, the Microwave Imager Sounder, is also important because this new sensor—which is to replace the canceled Conical-scanned microwave imager/sounder sensor—will need to be developed in time for the second NPOESS satellite launch. Among other activities, the program has successfully completed ambient testing of the VIIRS flight unit, structural vibration testing of the flight unit of the Cross-track infrared sounder, risk reduction testing of the flight unit of the Ozone mapper/profiler suite, and thermal testing of the NPP spacecraft with three sensors on board. In addition, the program made decisions on how to proceed with the Microwave imager sounder and plans to contract with a government laboratory by the end of April 2008. However, the program experienced problems on VIIRS, including poor workmanship on selected subcomponents and delays in completing key tests. These issues delayed VIIRS delivery to the NPP contractor by 8 months. This late delivery will in turn delay the NPP launch from late September 2009 to early June 2010. This delay in NPP shortens the time available for incorporating lessons learned from NPP while it is in orbit into future NPOESS missions and could lead to gaps in the continuity of climate and weather data if predecessor satellites fail prematurely. Also, the Cross-track infrared sounder sensor experienced a cost overrun and schedule delays as the contractor worked to recover from a structural failure. The status and risk level of each of the components of the space segment is described in table 7. Our analysis of contractor-provided earned value data showed that the NPOESS space segment has experienced negative cost and schedule variances between March 2007 and February 2008 (see fig. 8). Specifically, the contractor exceeded cost targets for the space segment by $15.1 million —which is 5.1 percent of the $298.2 million space segment budget for that time period. Similarly, the contractor was unable to complete $2 million worth of work in the space segment—which is less than 1 percent of the space segment budget for that time period. Moving forward, the program continues to face risks. Over the next 2 years, it will need to complete the development of the key sensors, test them, integrate and test them on the NPP spacecraft, and test these systems with the ground-based data processing systems. In addition, the program faces two other issues that could affect its overall schedule and cost. One is that there continues to be disagreement between NOAA and DOD on the appropriate level of system security. To date, NPOESS has been designed and developed to meet DOD’s standards for a mission essential system, but NOAA officials believe that the system should be built to meet more stringent standards. Implementing more stringent standards could cause rework and retesting, and potentially affect the cost and schedule of the system. Another issue is that program life cycle costs could increase once a better estimate of the cost of operations and support is known. The $12.5 billion estimated life cycle cost for NPOESS includes a rough estimate of $1 billion for operations and support. Program officials have identified the potential for this cost to grow as a moderate risk. The NPOESS program office is working closely with the contractor and subcontractors to resolve these program risks. To address sensor risks, the program office and officials from NASA’s Goddard Space Flight Center commissioned an independent review team to assess the thoroughness and adequacy of practices being used in the assembly, integration, and testing of the VIIRS and CrIS instruments in preparation for the NPP spacecraft. The team found that the contractors for both sensors had sound test programs in place, but noted risks with VIIRS’s schedule and with CrIS’s reliability and performance. The program office adjusted the VIIRS testing schedule and is monitoring the CrIS testing results. In addition, the program office recently instituted biweekly senior-level management meetings to review progress on VIIRS’s development, and program officials noted that both the prime contractor and the program executive office will have senior officials onsite at the contractor’s facility to provide extensive, day-to-day oversight of management activities to assist in resolving issues. To address the risk posed by changing security requirements late in the system’s development, program officials commissioned a study to determine the effect of more stringent standards on the system. This study was completed by the end of March 2008, but has not yet been released. To address the risk of cost growth due to poor estimates of operations and support costs, DOD’s cost analysis group is currently refining this estimate. A revised estimate is expected by June 2008. The program office is aware of program risks and is working to mitigate them, but continued problems could affect the program’s overall schedule and cost. Given the tight time frames for completing key sensors, integrating them on the NPP spacecraft, and getting the ground-based data processing system developed, tested, and deployed, it is important for the NPOESS program office, the Program Executive Office, and the Executive Committee to continue to provide close oversight of milestones and risks. When the Nunn-McCurdy restructuring agreement removed certain sensors from NPOESS, the program was instructed to plan for the reintegration of those sensors. Specifically, the certification decision directed the program to build each NPOESS spacecraft with enough room and power to accommodate the sensors that were removed from the program and to fund the integration and testing of any sensors that are later restored. Agency sponsors external to the program are responsible for justifying and funding the sensor’s development, while the NPOESS Executive Committee has the final decision on whether to include the sensor on a specific satellite. Table 8 denotes sensors that were canceled under the Nunn-McCurdy agreement, but could be restored to the different satellites. The NPOESS program office has requested that any entities that plan to restore a sensor to an NPOESS satellite provide them 6 years’ notice. This includes 4 years for the sensor to be developed and tested, and 2 years for integration and testing on the spacecraft. Table 9 provides a listing of dates based on current launch dates for each NPOESS satellite. The program office developed its tentative timelines using historical data for similar programs, but program officials reported that more or less time might be required depending on the status of the sensor to be added. For example, a sensor based on existing sensors may require less time, while a more advanced sensor could require more time. NASA, NOAA, and DOD have taken preliminary steps to restore the capabilities of selected climate and space weather sensors that were degraded or removed from the NPOESS program by prioritizing the sensors, assessing options for restoring them, and making decisions to restore two sensors in order to mitigate near-term data gaps. However, the agencies have not yet developed plans to mitigate the loss of these sensors on a long-term basis. Best practices in strategic planning suggest that agencies develop and implement long-term plans to guide their short-term activities. Until such plans are developed, the agencies may lose their windows of opportunity for selecting cost-effective options or they may resort to an ad hoc approach to restoring these sensors. Lacking plans almost 2 years after key sensors were removed from the NPOESS program, the agencies face increased risk of gaps in the continuity of climate and space environment data. While NPOESS was originally envisioned to provide only weather observations, this mission was later expanded to include long-term continuity for key climate data. Maintaining the continuity of climate and space data over decades is important to identify long-term environmental cycles (such as the 11-year solar cycle and multiyear ocean cycles including the El Niño effect) and their impacts, and to detect trends in climate change and global warming. The Nunn-McCurdy restructuring decision removed four sensors and degraded the functionality of four other sensors that were to provide these data. DOD, NASA, and NOAA are now responsible for determining what to restore, how to restore it, and the means for doing so. This responsibility includes justifying the additional funding needed to develop these sensors within their respective agencies’ investment decision processes. Best practices of leading organizations call for defining a strategic plan to formalize priorities and plans for meeting mission goals. Such a plan would include the agency’s long-term goals for climate and space weather measurements, the short-term activities needed to attain these goals, and the milestones and resources needed to support the planned activities. Since the June 2006 restructuring, NASA, NOAA, and DOD have taken preliminary steps to restore sensor capabilities by determining priorities for restoring sensor capabilities, assessing options for obtaining sensor data over time, and making decisions to restore selected sensors. Specifically, in August 2006, the NPOESS Senior User Advisory Group—a group representing NASA, NOAA, and DOD system users—assessed the impact of the canceled or degraded sensors and identified priorities for restoring them. In January 2007, a NOAA and NASA working group on climate sensors prioritized which of the sensors were most important to restore for climate purposes and proposed possible solutions and mitigation efforts. In addition, the National Research Council (NRC) reported on the impact of the canceled sensors. Table 10 summarizes the results of these studies. In addition to prioritizing the sensors, NASA, NOAA, and DOD identified a variety of options for obtaining key sensor data over the next two decades and continue to seek other options. The agencies identified options including adding sensors back to a later NPOESS satellite, adding sensors to another planned satellite, and developing a new satellite to include several of the sensors. Examples of options for several sensors are provided in figure 9. In addition, in December 2007, NOAA released a request for information to determine whether commercial providers could include selected environmental sensors on their satellites. In addition to prioritizing sensors and identifying options, over the last year, NASA, NOAA, and DOD have taken steps to restore two sensors on a near-term basis. Specifically, in April 2007, the NPOESS Executive Committee decided to restore the limb component of the Ozone mapper/profiler suite to the NPP satellite and, in January 2008, to add the Clouds and the earth’s radiant energy system to NPP. These decisions are expected to provide continuity for these sensors through approximately 2015. NASA officials noted that they also took steps to mitigate a potential gap in total solar irradiance data by proposing to fund an additional 4 years of the SORCE mission (from 2008 to 2012). While NASA, NOAA, and DOD have taken preliminary steps to address the climate and space sensors that were removed from the NPOESS program almost 2 years ago, they do not yet have plans for restoring climate and space environment data on a long-term basis. The Office of Science and Technology Policy, an organization within the Executive Office of the President, is currently working with NASA, NOAA, and DOD to sort through the costs and benefits of the various options and to develop plans. However, this effort has been under way for almost 2 years and officials could not estimate when such plans would be completed. Delays in developing a comprehensive strategy for ensuring climate and space data continuity may result in the loss of selected options. For example, NASA and NOAA estimated that they would need to make a decision on whether to include a Total solar irradiance sensor on its planned Landsat Data Continuity Mission by March 2008, and on whether to build another satellite to obtain ocean altimeter data in 2008. Also, the NPOESS program office estimated that if any sensors are to be restored to an NPOESS satellite, it would need a decision about 6 years in advance of the planned satellite launch. Specifically, for a sensor to be included on the second NPOESS satellite, the sponsoring agency would need to commit to do so by January 2010. Without a timely decision on a plan for restoring satellite data on a long- term basis, NASA, NOAA, and DOD risk losing their windows of opportunity on selected options and restoring sensors in an ad hoc manner. Ultimately, the agencies risk a break in the continuity of climate and space environment data. As national and international concerns about climate change and global warming grow, these data are more important than ever to try to understand long-term climate trends and impacts. Over the past year, program officials have completed major activities associated with restructuring the NPOESS program and have made progress in developing and testing sensors, ground systems, and the NPP spacecraft. However, agency executives have still not signed off on key acquisition documents that were to be completed in September 2007, and one critical sensor has experienced technical problems and schedule delays that have led program officials to delay the NPP launch date by about 8 months. Any delay in the NPP launch date shortens the time available for incorporating lessons learned from NPP onto future NPOESS missions and could also lead to gaps in critical climate and weather data. When selected climate and space weather sensors were removed from the NPOESS program during its restructuring, NASA, NOAA, and DOD became responsible for determining what sensors to restore and how to restore them. This responsibility includes justifying the additional funding needed to develop these sensors within their respective agency’s investment decision processes. In the 2 years since the restructuring, the agencies have identified their priorities and assessed their options for restoring sensor capabilities. In addition, the agencies made decisions to restore two sensors to the NPP satellite in order to mitigate near-term data gaps. However, the agencies lack plans for restoring sensor capabilities on a long-term basis. Without a timely decision on a long-term plan for restoring satellite data, the agencies risk a break in the continuity of climate and space environment data. With the increased concern about climate change and global warming, these data are more important than ever to try to understand long-term climate trends and impacts. In order to bring closure to efforts that have been under way for years, we are making recommendations to the Secretaries of Commerce and Defense and to the Administrator of NASA to establish plans on whether and how to restore the climate and space sensors removed from the NPOESS program by June 2009, in cases where the sensors are warranted and justified. In addition, we are reemphasizing our prior recommendation that the appropriate NASA, NOAA, and DOD executives immediately finalize key acquisition documents. We received written comments on a draft of this report from the Secretary of the Department of Commerce (see app. III), the Deputy Assistant Secretary for Networks and Information Integration of the Department of Defense (see app. IV), and the Associate Administrator for the Science Mission Directorate of the National Aeronautics and Space Administration (see app. V). In their comments, all three agencies concurred with our recommendations. In addition, both the Department of Commerce and NASA reiterated that they are working with their partner agencies to finalize plans for restoring sensors to address the nation’s long-term needs for continuity of climate measurements. Further, Commerce noted that DOD and NASA executives need to weigh in to resolve issues at, or immediately below, their levels in order to ensure prompt completion of the key acquisition documents. NASA noted that difficulties in gaining consensus across all three NPOESS agencies have delayed the signature of key acquisition documents, and reported that they are committed to moving these documents through the signature cycle once all of the issues and concerns are resolved. All three agencies also provided technical comments, which we have incorporated in this report as appropriate. As agreed with your offices, unless you publicly announce the contents of this report earlier, we plan no further distribution until 30 days from the report date. At that time, we will send copies of this report to interested congressional committees, the Secretary of Commerce, the Secretary of Defense, the Administrator of NASA, the Director of the Office of Management and Budget, and other interested parties. In addition, this report will be available at no charge on our Web site at http://www.gao.gov. If you have any questions on matters discussed in this report, please contact me at (202) 512-9286 or by e-mail at pownerd@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. GAO staff who made major contributions to this report are listed in appendix VI. Our objectives were to (1) evaluate the National Polar-orbiting Operational Environmental Satellite System (NPOESS) program office’s progress in restructuring the acquisition, (2) assess the status of key program components and risks, (3) identify how much notice the program office would need if agency sponsors outside the program choose to restore the eliminated or degraded sensors to the NPOESS program, and (4) assess plans of the National Oceanic and Atmospheric Administration (NOAA), the Department of Defense (DOD), and the National Aeronautics and Space Administration (NASA) for obtaining the environmental data originally planned to be collected by NPOESS sensors, but then eliminated under the restructuring. To evaluate the NPOESS program office’s progress in restructuring the acquisition program, we reviewed the program’s Nunn-McCurdy certification decision memo, a later addendum to this decision, and program documentation including copies of required documentation, status briefings, and milestone progress reports. We also interviewed program office officials and attended senior-level management program review meetings to obtain information on the program’s acquisition restructuring. To evaluate the status of key program components and risks, we reviewed program documentation associated with the program and its key components. We analyzed briefings and monthly program management documents to determine the status and risks of the program and key program segments. We also analyzed earned value management data obtained from the contractor to assess the contractor’s performance against cost and schedule estimates. We obtained adequate assurance that these agency-provided data had been tested and were sufficient for our assessment purposes. We reviewed cost reports and program risk management documents and interviewed program officials to determine program and program segment risks that could negatively affect the program’s ability to maintain the current schedule and cost estimates. We also interviewed agency officials from NASA, NOAA, DOD, and the NPOESS program office to determine the status and risks of the key program segments. Finally, we observed senior-level management review meetings to obtain information on the status of the NPOESS program. To identify how much notice the program office would need if agency sponsors outside the program choose to restore the eliminated or degraded sensors to the NPOESS program, we reviewed the restoration requirements in the program’s Nunn-McCurdy certification decision memo and documentation related to the program’s planning efforts. We also interviewed senior officials in the NPOESS program office and the Program Executive Office to obtain information on program plans related to sensor restoration, the historical basis for these time frames, and the flexibility of these time frames for different sensor technologies. To assess agency plans for obtaining the environmental data originally planned to be collected by NPOESS sensors but then eliminated under the restructuring, we reviewed reports and briefings produced by NASA, NOAA, DOD, and the National Research Council on the impact of eliminated sensors and priorities for restoring them. We also interviewed agency officials from NASA, NOAA, and DOD, and sought and received answers to questions from the Office of Science and Technology Policy regarding decisions to restore two sensors to the NPOESS Preparatory Project (NPP) satellite. We primarily performed our work at the NPOESS Integrated Program Office and at DOD, NASA, and NOAA offices in the Washington, D.C., metropolitan area. In addition, we conducted work at NOAA offices in Suitland, Maryland, and at the Air Force Weather Agency in Omaha, Nebraska, because these sites will be the first two sites to host the NPOESS data processing system and to receive NPP data. We also conducted audit work at the Boulder, Colorado, facility of the contractor that is to integrate sensors on the NPP satellite. We conducted this performance audit from June 2007 to April 2008 in accordance with generally accepted government auditing standards. Table 11 identifies the key NPOESS acquisition documents as well as their original and revised due dates. Original due dates were specified in the June 2006 restructuring decision memo. The revised due dates were specified in an addendum to that memo, dated June 2007. Documents that are in bold are overdue. In addition to the contact named above, Colleen Phillips (Assistant Director), Carol Cha, Neil Doherty, Nancy Glover, Kathleen S. Lovett, and Kelly Shaw made key contributions to this report.

Summary: The National Polar-orbiting Operational Environmental Satellite System (NPOESS) is a triagency acquisition--managed by the Department of Commerce's National Oceanic and Atmospheric Administration (NOAA), the Department of Defense (DOD), and the National Aeronautics and Space Administration (NASA)--that has experienced escalating costs, schedule delays, and technical difficulties. These factors led to a June 2006 decision to restructure the program by reducing the number of satellites and sensors, increasing estimated costs to $12.5 billion, and delaying the first two satellites by 3 to 5 years. Among other objectives, GAO was asked to evaluate progress in restructuring the acquisition, assess the status of key program components and risks, and assess NASA's, NOAA's, and DOD's plans for obtaining the data originally planned to be collected by NPOESS sensors, but eliminated by the restructuring. To do so, GAO analyzed program and contractor data, attended program reviews, and interviewed agency officials. The program office has completed most of the major activities associated with restructuring the NPOESS acquisition, but key activities remain to be completed. In the past year, the program redefined the program's deliverables, costs, and schedules, and renegotiated the NPOESS contract. However, agency executives have not yet finalized selected acquisition documents (including the tri-agency memorandum of agreement). Without the executive approval of key acquisition documents, the program lacks the underlying commitment needed to effectively manage a tri-agency program. Over the past year, the NPOESS program has continued to make progress in completing development activities, but key milestones have been delayed and multiple risks remain. Specifically, poor workmanship and testing delays caused an 8-month slip in the expected delivery of a technologically complex imaging sensor that is critical to weather and climate observations. This later delivery caused a corresponding 8-month delay in the expected launch date of a demonstration satellite, called the NPOESS Preparatory Project (NPP). This demonstration satellite is intended to provide on-orbit experiences that can be used to reduce risks on NPOESS satellites and to provide interim weather and climate observations should predecessor weather and climate satellites begin to degrade or fail. Moving forward, risks remain in completing the testing of key sensors, integrating them on the NPP spacecraft, and ensuring sufficient system security. The program office is aware of these risks and is working to mitigate them, but continued problems could affect the program's overall schedule and cost. When the NPOESS restructuring decision removed four climate and space environment sensors from the program and reduced the functionality of four others, the program was directed to restore a limited version of one sensor and to restore the seven others if funded by entities outside the program office. NOAA, NASA, and DOD have taken preliminary steps to restore the capabilities of selected sensors by prioritizing the sensors, assessing options for restoring them, and making decisions to mitigate near-term data gaps by adding two sensors to the NPP satellite. However, the agencies have not yet developed plans to mitigate the loss of these and other sensors on a long-term basis. Until such a plan is developed, the agencies may lose windows of opportunity for selecting cost effective options or they may resort to an ad hoc approach to restoring these sensors. Almost 2 years have passed since key sensors were removed from the NPOESS program; further delays in establishing a plan could result in gaps in the continuity of climate and space environment data.