The Chesapeake Bay is the nation’s largest estuary, measuring nearly 200 miles long and 35 miles wide at its widest point. The bay’s watershed covers 64,000 square miles and, as shown in figure 1, spans parts of six states—Delaware, Maryland, New York, Pennsylvania, Virginia, and West Virginia—and the District of Columbia. The Chesapeake Bay tributaries and watershed make up one of the most biologically productive systems in the world, with more than 3,600 species of plants, fish, and wildlife. The ecosystem also provides a variety of benefits to the almost 17 million people who live in the watershed, such as protecting drinking water, minimizing erosion and flood events related to stormwater runoff, and numerous recreational opportunities. Over time, however, the bay’s ecosystem has deteriorated. As mentioned previously, water quality has deteriorated primarily because of excess amounts of nutrients entering the bay, which lead to the damage of animal and plant populations. According to a 2010 EPA bay document, the single largest source of these pollutants is agricultural runoff. In addition, population growth and development have further stressed the ecosystem. The population of the bay watershed has doubled since 1950, adding approximately 1.5 million people every decade, and is expected to approach 20 million by 2030. With this population increase, open spaces are being paved and developed, creating hardened surfaces that send an increasing amount of polluted stormwater into the bay and its rivers. Furthermore, sediment in the bay, stemming in part from agriculture and urban lands, has had harmful effects on the bay and its watershed, such as preventing light from penetrating to the leaves and stems of underwater grasses that provide habitat and stability to the bay. The deterioration of the bay’s ecosystem has been the cause for a great deal of public and political attention. Efforts to manage the bay’s ecosystem and protect its living resources began as early as the 1930s and continue today. These efforts include the following: In 1980, Maryland and Virginia, later joined by Pennsylvania, established the Chesapeake Bay Commission to serve as an advisory body on the Chesapeake Bay to their state legislatures and as a liaison to Congress. In 1983, Maryland, Virginia, Pennsylvania, the District of Columbia, EPA, and the Chair of the Chesapeake Bay Commission signed the first Chesapeake Bay agreement, formalizing the Chesapeake Bay Program. The Bay Program is a partnership of federal agencies, states, academic institutions, and others that directs and conducts the restoration of the bay. EPA represents the federal government within the Bay Program and supports the partnership through its Chesapeake Bay Program Office. The signatories to the agreement reaffirmed their commitment to restore the bay in 1987 and again in 1992. In 2000, the Bay Program signatories signed the most current agreement, known as the Chesapeake 2000 Agreement. It outlined five broad goals and 102 commitments for the restoration effort. Delaware, New York, and West Virginia later signed a memorandum of understanding agreeing to work cooperatively to achieve the pollution reduction targets identified to meet the water quality goals in the agreement. The end dates in the Chesapeake 2000 Agreement commitments largely expired in 2010 or earlier. Some of these commitments have been renewed, but many have not.  Also in 2000, Congress passed the Estuaries and Clean Waters Act, which directed EPA to take various actions to coordinate the Chesapeake Bay Program and to support the implementation of the Chesapeake 2000 Agreement. The act also required other federal agencies with facilities in the bay watershed to participate in restoration efforts. In 2005, we examined the Bay Program’s implementation of the Chesapeake 2000 Agreement to determine, among other things, the extent to which appropriate measures for assessing restoration progress had been established and how effectively the effort was being coordinated and managed. Among other things, we found that the Bay Program lacked a comprehensive, coordinated implementation strategy to better enable it to achieve the goals outlined in the agreement and assessment reports did not effectively communicate the status of the bay’s health. We made several recommendations to the Administrator of EPA, including to instruct the Chesapeake Bay Program Office to (1) work with the Bay Program to develop a comprehensive, coordinated implementation strategy and (2) to develop and implement an integrated approach to assess overall restoration progress. EPA took several actions to incorporate our recommendations, such as reducing more than 100 bay health and restoration indicators into three indices of ecosystem health and five indices of restoration effort. Subsequently, in the explanatory statement of the Consolidated Appropriations Act, 2008, Congress directed EPA to implement immediately all the recommendations in our report, and to develop a Chesapeake Bay action plan for the remaining years of the Chesapeake 2000 Agreement. The Bay Program responded to the Consolidated Appropriations Act with a July 2008 report to Congress that described the program efforts to implement our recommendations, and the development of an action plan for the Chesapeake Bay. We testified in July 2008 that the Bay Program had taken several actions in response to our recommendations, such as developing a strategic framework to unify planning documents and identify how it will pursue its goals. However, we also testified that additional actions were needed before the program had the comprehensive, coordinated implementation strategy we recommended. On May 12, 2009, the President issued Executive Order 13508, Chesapeake Bay Protection and Restoration. The executive order noted that despite significant efforts, water pollution in the Chesapeake Bay prevents the attainment of state water quality standards, and that restoration of the bay was not expected for many years. It also stated that bay restoration will require restoring habitat and living resources, conserving lands, and improving management of natural resources. The executive order established the Federal Leadership Committee and required the committee to develop a strategy to guide efforts to restore and protect the bay. According to the order, the strategy was to define environmental goals for the Chesapeake Bay and describe the specific programs and strategies to be implemented, among other things. The Federal Leadership Committee published the Strategy in May 2010. On December 29, 2010, EPA established a total maximum daily load (TMDL)—a “pollution diet”—for the Chesapeake Bay and the region’s streams, creeks, and rivers in response to consent decrees stemming from litigation against the agency. A TMDL is the calculation of the maximum amount of pollution a body of water can receive and still meet state water quality standards, and the Clean Water Act requires the creation of TMDLs for water bodies not attaining their water quality standards. The bay TMDL was also influenced by a settlement resolving a lawsuit filed against EPA in which the Chesapeake Bay Foundation and other entities alleged that EPA had failed to comply with the Clean Water Act by not taking steps to achieve some of the Chesapeake 2000 Agreement goals. The bay TMDL is the largest ever developed by EPA, encompassing the entire 64,000-square-mile watershed. It identifies the necessary pollution reductions from major sources of nitrogen, phosphorus, and sediment across the District of Columbia and large sections of Delaware, Maryland, New York, Pennsylvania, Virginia, and West Virginia, and sets pollution limits necessary to meet water quality standards in the bay and its tidal rivers. To implement the TMDL, EPA is taking steps to ensure that each watershed state develops a Watershed Implementation Plan that details how and when it will meet pollution allocations laid out in the TMDL. Each watershed state submitted its phase one implementation plan to EPA for review in November 2010, and must submit a phase two plan by March 2012 and a phase three plan in 2017. If EPA concludes that a watershed state has taken insufficient steps to implement its Watershed Implementation Plans or to reduce pollution, the agency is prepared to take one or more actions, including expanding coverage of wastewater permits to sources that are currently unregulated. The TMDL marks a change from the historic nature of the effort, which was based primarily on stakeholder agreements. The Strategy articulates broad restoration goals, specific measurable goals, and actions to achieve those goals. Specifically, it includes 4 broad goals, 12 measurable goals with deadlines, and 116 actions to restore the bay by 2025. The 4 broad goals—restore clean water, recover habitat, sustain fish and wildlife, and conserve land and increase public access— are identified in the Strategy as the most essential priorities for a healthy Chesapeake system. To meet these 4 broad goals, the Strategy identifies 12 measurable goals that contain numeric descriptions of results—or outcomes—to be achieved by 2025 (see table 1). For example, to help meet the recover habitat broad goal, the Strategy identifies a fish passage measurable goal to restore historical fish migratory routes by opening 1,000 additional stream miles by 2025, with restoration success indicated by the presence of river herring, American shad, or American eel. The Strategy also identifies four supporting strategies—expand citizen stewardship, develop environmental markets, respond to climate change, and strengthen science—that were designed, in part, to provide cross- cutting support for attaining the Strategy’s broad goals. In turn, the 12 measurable goals were designed to be achieved through the accomplishment of 116 actions. These actions describe activities to be taken by federal agencies, often in collaboration with the watershed states and other entities. For example, one action in the fish passage measurable goal—remove stream barriers and provide fish passage— calls for two federal agencies to work with state and local partners to, among other things, prioritize stream barriers that inhibit fish passage. Figure 2 illustrates the relationship of the recover habitat broad goal and its measurable goals and selected actions. Federal officials we surveyed reported that about 95 percent of the actions in the Strategy could definitely or probably be accomplished, assuming current and expected budget and staff levels, and generally agreed that accomplishing the actions will lead to the achievement of the measurable and broad goals by 2025. Even though the federal agencies have developed a plan with measurable goals and actions, we found that not all stakeholders are working toward achieving these measurable goals. The watershed states are critical partners in the effort to restore the bay, but officials from each of the states told us that even though their states are conducting bay restoration work, their states are not working toward the Strategy goals, in some cases because they view the Strategy as a federal document. As of July 2011, the watershed states have not committed to the Strategy. Instead, most watershed state officials told us that their bay restoration work is conducted according to their commitments to the Chesapeake 2000 Agreement. Federal and state officials told us that Strategy and Chesapeake 2000 Agreement goals are similar to some degree. For example, both identify phosphorus and nitrogen reduction as necessary steps for improving water quality. However, the goals also differ in some ways. For example, both the Strategy and the Chesapeake 2000 Agreement call for managing fish species, but the Strategy identifies brook trout as a key species for targeted restoration efforts and the Chesapeake 2000 Agreement does not. Both agreements also have oyster restoration goals, but the Strategy identifies a number of tributaries to be restored and the Chesapeake 2000 Agreement focuses on an increase in the number of oysters in the bay. In addition, officials from most of the watershed states told us that they are focused on accomplishing tasks associated with the bay TMDL, such as developing their Watershed Implementation Plans. Officials from several federal agencies also observed that the watershed states are fully occupied with efforts to comply with the TMDL. The bay TMDL was incorporated into the Strategy’s water quality broad goal, which means that the pollution reduction steps that the states plan to implement in order to achieve the TMDL should contribute to the accomplishment of that Strategy goal. Similarly, each watershed state has identified pollution reduction activities in its phase one Watershed Implementation Plan that could contribute incidentally to other Strategy goals, even though the activities were created to achieve water quality standards and development on them began before the publication of the Strategy. For example, each watershed state has identified wetland restoration as part of its phase one Watershed Implementation Plan, and the Strategy’s recover habitat goal contains a measurable goal to restore wetlands. However, it is unclear whether the watershed states’ wetland restoration activities will be sufficient to help meet the Strategy’s measurable goal for wetlands. For example, not all of the Watershed Implementation Plans identify the total wetland acreage to be restored. It is important for all partners in the restoration effort to be working toward the same goals. We have previously reported that identifying common goals is a key characteristic of successful collaborative efforts. Specifically, we found that having common goals, among other factors, can help lead to increased participation and cooperation among groups involved in a collaborative effort and to improve natural resource conditions. Several of the federal and state officials we interviewed also said that they believe it is critical that all stakeholders in the bay restoration effort are working toward the same goals and following the same plan. For example, a federal official told us that alignment between the Strategy and state actions would allow for the most integrated, efficient way of restoring the bay. In addition, a state official told us that the lack of alignment leads to a lack of support for the Strategy from the states. In June 2010, the Federal Leadership Committee and the Bay Program created an alignment action team to work toward aligning Strategy restoration efforts with those of the Bay Program, including Chesapeake 2000 Agreement efforts. In addition to the lack of common goals, the team also identified several other reasons for alignment, including restoration tracking and communication difficulties caused by stakeholders focusing on different goals, and that limited resources are being diverted to addressing organizational confusion rather than implementation of bay restoration efforts. In January 2011, the alignment action team proposed developing a new restoration plan to provide a blueprint for the future of the restoration effort that will align Strategy and Bay Program goals. The Federal Leadership Committee and Bay Program have not yet agreed to develop this new plan. Under a process that was agreed to by both groups, they will work within preexisting Bay Program groups, called Goal Implementation Teams, to, among other things, refine priorities and areas of programmatic focus, guided by the Chesapeake 2000 Agreement and the Strategy. As part of this process, if the groups decide to negotiate a new agreement, it would not be negotiated until 2013, according to a July 2011 Bay Program document. Officials we surveyed from the 11 federal agencies responsible for the Strategy identified three key factors that may reduce the likelihood of achieving Strategy goals and actions, and state officials and subject matter experts we interviewed raised similar concerns. We identified as key those factors most frequently identified by federal officials: collaboration, funding constraints, and external phenomena. Collaboration. First, most of the federal officials we surveyed indicated that a potential lack of collaboration among stakeholders could reduce the likelihood of achieving Strategy goals and actions. They reported that some form of collaboration is necessary to accomplish all of the Strategy’s measurable goals and the vast majority of its actions. This collaboration could be between federal agencies, federal and state agencies, or federal agencies and other entities. In particular, federal- state collaboration is crucial to accomplishing the Strategy’s goals and actions. In their survey responses, federal officials indicated that collaboration with at least one state is necessary to accomplish 96 of the 116 actions in all 12 of the measurable goals. For example, the Strategy’s measurable goal for blue crab calls in part for the development of a new blue crab population target for 2012 through 2025, but a federal official reported that setting such a target is a matter of state, not federal, jurisdiction. The official indicated that the federal agency responsible for the action will facilitate state agreement on a new target, but that securing agreement is in the hands of the states, not the agencies. Table 2 shows the number of actions that, according to federal officials’ survey responses, need state participation in order to be accomplished. Appendix III provides additional information on the extent to which collaboration between federal agencies and watershed states is needed to accomplish strategy actions. Even though the watershed states are critical partners in the restoration effort, most watershed state officials told us that they are generally unaware of what federal agencies may require of them to implement the Strategy. Specifically, officials from six of the seven watershed states noted that they were not aware of the extent to which federal agencies needed their participation when we told them the number of actions federal officials had identified that would need state participation to be accomplished. Some federal and state officials noted that their agencies are working on bay issues through the Goal Implementation Teams. Some of these groups are discussing the Strategy, but, according to a January 2011 Bay Program memorandum, specific state contributions toward the measurable goals have not been determined. In addition to the need for federal-state collaboration, collaboration between two or more federal agencies is necessary to accomplish 40 of the actions in 8 of the measurable goals, according to our survey results. Some federal officials told us that collaboration among federal agencies increased during the development and implementation of the Strategy. According to some federal officials, this has resulted in closer relationships between some agencies and more tools and perspectives being used to restore the watershed. Other officials expressed concern that recent bay restoration meetings have focused largely on bay water quality issues with less time spent on other restoration activities and needs, such as restoring brook trout populations or increasing public access to the bay. Funding constraints. The second key factor stakeholders identified that may reduce the likelihood of achieving Strategy goals and actions is funding constraints. Specifically, in their survey responses, federal officials indicated that funding constraints at the federal and state levels, and among other partners, such as academic institutions, could reduce the likelihood of accomplishing 69 of the actions in 11 of the measurable goals. Some federal officials told us that increased federal funding will be critical to accomplishing the actions and measurable goals. For example, a federal official reported that achieving the measurable goal for land conservation is contingent upon increased federal funding, in part because the recent economic crisis has reduced state land conservation funding. State land conservation funding is necessary to accomplish several land conservation actions in the Strategy, according to federal survey responses. In addition, another federal official told us that the measurable goal of restoring oyster habitat and populations has been delayed because of late allocations of fiscal year 2011 funding. Officials from each of the watershed states also told us that funding constraints may reduce their ability to restore the bay. For example, officials from one state told us that their state needs about $38 billion in wastewater treatment infrastructure to reduce water pollution, and noted that overall challenging fiscal circumstances mean the state has a limited capacity to conduct additional bay restoration activities. Similarly, officials from another state told us that their state has experienced budget cuts in recent years and that funding constraints could reduce the likelihood of conducting restoration activities. In addition, fish passage experts we interviewed told us that states will have to contribute significant funding for stream restoration projects if the measurable goal of increasing fish passages is to be achieved. However, states’ current fiscal conditions may reduce their ability to do so. External phenomena. The third key factor that may reduce the likelihood of achieving Strategy goals and actions, according to federal agency survey responses and subject matter experts, is external phenomena that are outside the control of the agency, such as climate change or population growth. Even though the Strategy addresses some external phenomena, for example, by including a supporting strategy for responding to climate change, federal officials told us that effects beyond what was planned for in developing the Strategy could affect the likelihood of achieving the measurable goals. Specifically, federal officials reported that external phenomena could reduce the likelihood that 8 of the measurable goals will be achieved even if all of the actions in those measurable goals were accomplished. For example, according to one federal agency’s survey response and a subject matter expert we interviewed, both climate change and increased development in the watershed could reduce the likelihood of achieving the measurable goal to restore naturally reproducing brook trout populations in headwater streams by 2025. The brook trout expert explained that climate change may affect stream temperature, which can result in a loss of brook trout. In addition, the expert told us that an increase in the amount of impervious surfaces in the watershed as a result of development can increase polluted runoff and degrade habitat, resulting in a loss of brook trout. As another example, insufficient or degraded breeding habitat outside of the bay watershed could reduce the likelihood of achieving the measurable goal of restoring a 3-year average wintering black duck population of 100,000 birds by 2025, according to this agency’s survey response and two subject matter experts. The Strategy calls for the federal agencies to, among other things, develop 2-year milestones, an adaptive management process, and annual progress reports to assess progress made in implementing the Strategy and restoring the health of the bay. However, the milestone development plan is limited, plans for adaptive management and the annual progress report are not fully developed, and it is unclear what indicators will be used to assess progress on bay health. The federal agencies do not plan to develop milestones for the entire Strategy period. Per the Strategy, the agencies plan to create milestones every 2 years for measuring progress made toward the measurable goals, with the first set of 2-year milestones to cover calendar years 2012 and 2013. However, setting the milestones every 2 years allows for the possibility of moving the target date to the next 2-year milestone period if the milestone could not be met in those 2 years, thereby prolonging the time it will take to meet the Strategy’s goals. In addition, without a blueprint of milestones for the entire restoration effort, it is unclear how the agencies will determine whether they are on track to achieve the 12 measurable goals and 4 broad goals by 2025. Some restoration activities may not result in immediate improvements to the health of the bay, and it may be reasonable to expect slower progress toward a measurable goal initially, with faster progress made after a number of years into the restoration effort. On the other hand, some restoration activities may be easier to accomplish than others, and it may be reasonable to expect faster progress made toward a measurable goal initially and slower progress made after a number of years into the effort. By identifying a blueprint of milestones for the entire restoration effort, the agencies can show when the actions are expected to result in progress toward the measurable goals, determine whether these actions are having their intended result, and make changes to these actions if needed. We have reported that establishing milestones for an entire effort can improve the chances the effort can be accomplished efficiently and on time and provide decision makers with an indication of the incremental progress the agency expects to make in achieving results. The Federal Leadership Committee has neither developed an adaptive management process nor identified what performance data it will use to gauge progress in the annual progress report. The Strategy states that the Federal Leadership Committee will develop a process for implementing adaptive management, but officials from EPA and other committee agencies told us that they are still developing this process. According to EPA officials, the Federal Leadership Committee agreed to the seven-step adaptive management decision framework that the Bay Program adopted in May 2011. This framework, however, was developed for the Bay Program and does not include clear linkages to the Strategy actions and measurable goals. It is unclear how it will be used by the Federal Leadership Committee agencies to adaptively manage Strategy actions and meet Strategy goals (see app. IV). In August 2011, EPA officials noted that a fully developed adaptive management process is needed. A fully developed adaptive management process should allow the agencies to evaluate whether Strategy actions are leading to the measurable goals and, if needed, adjust their efforts. This approach includes assessing the problem, designing a plan that includes measurable management objectives, monitoring the impacts of the selected management actions, and evaluating and using the results to adjust management actions. In 2004, the National Research Council defined adaptive management as a process that promotes flexible decision making in the face of uncertainties, as outcomes from management actions and other events become better understood. In 2011, the National Research Council looked at the Chesapeake Bay Program’s nutrient reduction program and found that neither EPA nor the watershed states exhibit a clear understanding of how adaptive management might be applied in pursuit of the Bay Program’s water quality goals. We believe a fully developed adaptive management process is essential to Strategy success because the agencies can improve bay restoration efforts by learning from management outcomes. We have previously reported that the lack of a well-developed adaptive management process impaired the success of collaborative restoration efforts, such as restoring the South Florida ecosystem and restricting bison movement in Montana to prevent the spread of disease. The Strategy also calls for the Federal Leadership Committee to develop an annual progress report that would, in part, assess the progress made in implementing the Strategy in the previous year. According to EPA officials, the agencies will report progress on the actions quarterly to the committee, and the agencies will use these quarterly reports to develop an annual progress report that will be issued to the public. In a fiscal year 2011 action plan, the Federal Leadership Committee identified which federal agency is responsible for implementing each Strategy action and what the agencies are expected to accomplish in that year. The committee has also separately designated a lead federal agency for assessing progress toward each measurable goal, and that progress will also be included in the annual progress report. According to the Strategy, the Federal Leadership Committee plans to issue the first annual progress report in early 2012. The committee has not developed a template for the annual progress report, however, and federal officials were unable to tell us what performance data will be collected and reported in it to gauge progress. Performance information provided by the agencies in the first quarterly report on progress made during the first quarter of fiscal year 2011 varies. In some cases the report has no description of progress made on some actions, general information about steps taken toward some actions, and detailed information about progress made in others. There are now two groups—the Federal Leadership Committee and the Bay Program—that plan to assess bay health. According to the Strategy, the committee’s annual progress report will review indicators of environmental conditions in the bay, in addition to progress made in implementing the Strategy. In addition, since 2004, the Bay Program has assessed bay restoration progress through annual assessments of the health and restoration of the bay and its watershed, called the Bay Barometer. Both the Federal Leadership Committee and the Bay Program plan to assess bay health in 2011 and publish these assessments in 2012. However, federal officials told us that they have not yet determined the content of next year’s Bay Barometer report. It is therefore unclear if the Federal Leadership Committee and Bay Program will assess the same or different indicators of progress toward bay health. Even though two different assessments of bay health in 2012 could present a consistent message of bay health, they could also result in confusion. For example, assessments based on different indicators could draw different, and possibly contradictory, conclusions about progress made in improving the overall health of the bay. The team created in June 2010 to align Strategy and Bay Program goals reported in January 2011 that the restoration effort is facing difficulty tracking progress and communicating that progress. The Strategy calls for the Federal Leadership Committee to coordinate with the watershed states to align the annual progress report with the Bay Barometer, but, according to EPA officials, the status of this alignment is unclear. Efforts to restore the Chesapeake Bay have been ongoing for several decades. The restoration effort has seen some successes in certain areas, but the overall health of the bay remains degraded. Restoring the bay is a massive, complex, and difficult undertaking that requires the concerted effort of many parties. Numerous federal and state agencies and others all play a role in the effort. To restore the bay in the most efficient and effective manner, these parties must work together toward the same goals. The Strategy that federal agencies developed for protecting and restoring the bay in response to Executive Order 13508 identifies measurable bay restoration goals and actions to achieve these goals. State participation in the Strategy is necessary to achieve these goals, yet the watershed states are not committed to the Strategy. Currently, federal agencies are generally working toward the Strategy goals, while states are largely focused on accomplishing tasks associated with the bay TMDL, which supports one of the Strategy goals. Having common goals, among other factors, can help lead to increased participation and cooperation among groups involved in a collaborative effort and improve natural resource conditions. The Federal Leadership Committee and the Chesapeake Bay Program have recognized the need to align federal and state efforts to restore the bay. But regardless of how efforts are aligned, if the agencies do not identify milestones for accomplishing the entire restoration effort, they may not be able to show when particular actions are expected to result in progress toward measurable goals. Furthermore, the agencies have not yet developed an adaptive management process, which is essential to evaluating whether actions are leading to goals and make adjustments as necessary. In addition, the Strategy calls for the Federal Leadership Committee to coordinate with the watershed states to align Strategy and Bay Program assessments. However, the status of this alignment is unclear, and both the committee and Bay Program plan to assess bay health. If they use different indicators to assess and report, confusion could result about the overall message of progress made in improving the health of the bay, because assessments based on different indicators could draw different, and possibly contradictory, conclusions about the overall health of the bay. To improve the likelihood that bay restoration is attained, we recommend that the Administrator of EPA work collaboratively with federal and state bay restoration stakeholders to take the following four actions:  develop common bay restoration goals to help ensure that federal and state restoration stakeholders are working toward the same goals,  establish milestones for gauging progress toward measurable goals for the entire restoration effort,  develop an adaptive management process that will allow restoration stakeholders to evaluate progress made in restoring the bay and adjust actions as needed, and identify the indicators that will be used for assessing progress made in improving bay health and clarify how the entities responsible for assessing this progress will coordinate their efforts. We provided EPA and the Departments of Agriculture, Commerce, Defense, Homeland Security, the Interior, and Transportation with a draft of this report for their review and comment. We also provided the District of Columbia, Delaware, Maryland, New York, Pennsylvania, Virginia, West Virginia, and the Chesapeake Bay Commission with a draft of this report for their review and comment. EPA provided written comments and generally agreed with our recommendations. EPA also provided technical comments, which we incorporated as appropriate. Its written comments are reproduced in appendix V. The Department of Homeland Security provided written comments but did not comment on our recommendations. Its written comments are reproduced in appendix VI. The Department of the Interior disagreed with some of our findings and recommendations. Its written comments are reproduced in appendix VII. New York provided written comments but did not comment on our recommendations. New York also provided technical comments, which we incorporated as appropriate. Its written comments are reproduced in appendix VIII. The Departments of Agriculture and Transportation, the District of Columbia, and Virginia provided technical comments, which we incorporated as appropriate. The Departments of Commerce and Defense, Delaware, Maryland, Pennsylvania, West Virginia, and the Chesapeake Bay Commission had no comments. EPA generally agreed with our four recommendations. In commenting on our recommendation that the Administrator of EPA work collaboratively with federal and state bay restoration stakeholders to develop common bay restoration goals, EPA noted that there is a new complexity regarding restoration goals given the development of the Strategy and that the completion dates for most Chesapeake 2000 Agreement commitments are set for 2010 or before. We agree. As we noted in the draft report, restoring the bay is a massive, complex, and difficult undertaking that requires the concerted effort of many parties. To restore the bay in the most efficient and effective manner, these parties must work together toward the same goals. Having common goals, among other factors, can help lead to increased participation and cooperation among the groups involved in the effort. In its comments, EPA stated that the draft report did not highlight where common goals and common directions are already present in the Chesapeake Bay Program. We noted in the draft report that the bay TMDL was incorporated into the Strategy’s water quality broad goal, which means that the pollution reduction steps that the states plan to implement to achieve the TMDL should contribute to the accomplishment of the Strategy goal. In commenting on our recommendation that the Administrator of EPA work collaboratively with federal and state bay restoration stakeholders to establish milestones for gauging progress toward measurable goals for the entire restoration effort, EPA recognized that a blueprint of milestones through 2025 would be useful. EPA expressed concern about locking in a too detailed plan for the entire time period, because it does not wish to limit its ability for adaptive management. We believe that a blueprint of milestones can assist in the adaptive management process. As we noted in the draft report, a blueprint of milestones would allow agencies to show when the actions are expected to result in progress toward the measurable goals, determine whether these actions are having their intended result, and make changes to these actions as needed. We also reported that establishing milestones for an entire effort can improve the chances the effort can be accomplished efficiently and on time and provide decision makers with an indication of the incremental progress the agency expects to make in achieving results. In commenting on our recommendation that the Administrator of EPA work collaboratively to develop an adaptive management process that will allow restoration stakeholders to evaluate progress made in restoring the bay and adjust actions as needed, EPA acknowledged that this concern has been raised in previous GAO reports and in a recent National Academy of Sciences report. EPA also noted that a seven-step adaptive management decision framework was adopted by the Bay Program in May 2011 and endorsed by the Bay Program’s leadership in July 2011. However, as we note in the report, this framework was developed for the Bay Program and does not include clear linkages to the Strategy actions and measurable goals. It is unclear how this framework will be used by the Federal Leadership Committee agencies to adaptively manage Strategy actions and meet Strategy goals. It is presented in appendix IV. In commenting on our recommendation that the Administrator of EPA should work collaboratively to identify the indicators that will be used for assessing progress made in improving bay health and clarify how the entities responsible for assessing this progress will coordinate their efforts, EPA noted that it is now working with its federal and state partners to identify measures that will be used to assess bay health, and that this group will make recommendations on which reports will be used to report measures of progress. The Department of the Interior stated that it does not agree with some of our draft report’s findings and recommendations. First, Interior stated that our draft report did not recognize that the Strategy provides a framework to advance the Bay Program beyond the Chesapeake 2000 Agreement. As we noted in our draft report, the Chesapeake Bay Program is a partnership at the federal, state, and local levels. The Strategy provides specific outcomes to be achieved by the federal agencies, but the watershed states have not committed to the Strategy, and most watershed state officials told us that their bay restoration work is conducted according to their commitments to the Chesapeake 2000 Agreement. The report also noted that an alignment action team was formed in June 2010 to work toward aligning Strategy restoration efforts with those of the Bay Program. Second, Interior commented that our report understated the level of collaboration and coordination with the States. We noted in the draft report that federal agencies and watershed states are working on bay issues through the Goal Implementation Teams and that, according to EPA officials, these teams will be used to refine priorities and areas of programmatic focus for the restoration effort. Finally, Interior stated that it believes some of the draft report’s findings are based on insufficient information. We have provided detailed responses to this and other Interior comments in appendix VII. We are sending copies of this report to the appropriate congressional committees, the Administrator of EPA, and other interested parties. In addition, the report will be available at no charge on the GAO website at http://www.gao.gov. If you or your staff members have any questions about this report, please contact me at (202) 512-3841 or trimbled@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. GAO staff who made major contributions to this report are listed in appendix IX. This appendix provides information on the scope of work and the methodology used to determine (1) the extent to which the Strategy for Protecting and Restoring the Chesapeake Bay Watershed (the Strategy) includes measurable goals for restoring the Chesapeake Bay that are shared by stakeholders and actions to attain these goals; (2) the key factors, if any, federal and state officials identified that may reduce the likelihood of achieving Strategy goals and actions; and (3) agency plans for assessing progress made in implementing the Strategy and restoring bay health. To determine the extent to which the Strategy includes measurable goals for restoring the Chesapeake Bay that are shared by stakeholders and actions to attain these goals, we reviewed the Strategy to understand its structure and identify goals and actions. For the actions, we focused on the 116 actions that are designed to lead directly to the Strategy’s goals. We did not evaluate an additional 51 actions in the Strategy that were designed to provide cross-cutting support for attaining the goals. We also reviewed previous bay restoration agreements, such as Chesapeake 2000, to identify previous bay restoration goals. In addition, we interviewed officials from each of the federal entities involved in developing and overseeing the implementation of the Strategy, which make up the Federal Leadership Committee: the Departments of Agriculture, Commerce, Defense, Homeland Security, the Interior, and Transportation, and the Environmental Protection Agency (EPA). We also interviewed officials from each of the states in the watershed—Delaware, Maryland, New York, Pennsylvania, Virginia, and West Virginia—and the District of Columbia, collectively referred to as watershed states in this report, and representatives of other Chesapeake Bay organizations, such as the Chesapeake Bay Foundation, to gain an understanding of the Strategy and bay restoration efforts in general. To determine the key factors federal and state officials identified that may reduce the likelihood of achieving Strategy goals and actions, we first surveyed officials from each of the 11 agencies responsible for creating and implementing the Strategy and received responses from January 2011 through May 2011. These agencies are EPA; the Department of Agriculture’s Forest Service and Natural Resources Conservation Service; the Department of Commerce’s National Oceanic and Atmospheric Administration; the Department of Defense’s Navy and U.S. Army Corps of Engineers; the Department of Homeland Security; the Department of the Interior’s National Park Service, Fish and Wildlife Service, and U.S. Geological Survey; and the Department of Transportation. For each agency, we identified as respondents federal officials who participated in Strategy development and implementation on behalf of their agencies, through agency interviews. We used the survey to obtain and analyze information from each of the agencies about each action and measurable goal for which the agency had responsibility, and about each of the Strategy’s four broad goals. The questionnaire used for this study is available in appendix II. We sent the questionnaire by e-mail, and respondents returned it by e-mail after marking checkboxes or entering responses into open answer boxes. All of the agencies responded to our survey. To identify key factors that could reduce the likelihood of achieving Strategy goals and actions, we conducted a content analysis of responses to question 2 from both the actions and measurable goals portions of the survey. Two analysts independently reviewed the agencies’ responses to each question and together identified the categories most often cited in these responses. They then coded each survey response into those categories. In cases where differences between the two reviewers regarding the coding of responses into content categories were found, all differences were resolved through reviewer discussion. Ultimately, there was 100 percent agreement between the reviewers. See appendix III for further analysis we conducted with survey data. Because this was not a sample survey, it has no sampling errors. To ensure the reliability of the data collected through our survey of the 11 Strategy agencies, we took a number of steps to reduce measurement error, nonresponse error, and respondent bias. These steps included conducting three pretests in person prior to distributing the survey to ensure that our questions were clear, precise, and consistently interpreted; reviewing responses to identify obvious errors or inconsistencies; and conducting follow-up interviews with officials to review and clarify responses. We determined the survey data to be sufficiently reliable for the purposes of this report. In addition to conducting the survey mentioned above, we interviewed officials from each of the watershed states to determine their knowledge of and involvement with the Strategy; to identify the factors, if any, that state officials believe could reduce the likelihood of both Strategy and bay restoration success; and to ask about state-related federal official survey responses. We also interviewed a nonprobability sample of individuals who have expertise in the subject matter of the Strategy’s measurable goals and solicited their views on the likelihood that the measurable goals could be achieved. We identified these individuals primarily through GAO’s prior work on the Chesapeake Bay, and the final list included mostly faculty and staff from the University of Maryland’s Center for Environmental Science and the Virginia Institute of Marine Studies. We asked them questions to determine the nature and extent of their expertise, and to ensure that they were not currently or recently employed by EPA and that they had not contributed to the Strategy. We developed a semistructured interview guide containing open-ended questions to solicit responses about their familiarity with the Strategy and the measurable goals that correlated with their area of expertise. We interviewed nearly all of the experts by telephone. Because we used a nonprobability sample, the information obtained from these interviews is not generalizable to other members of academia with bay-related expertise. To determine the plans in place for assessing the progress of implementing the Strategy and restoring the bay, we reviewed the Strategy and related assessment documents, such as an action plan and a quarterly progress report. We also reviewed several Bay Barometers, annual bay restoration assessment documents issued by the Chesapeake Bay Program. In addition, we interviewed EPA officials who represent the Federal Leadership Committee and the Chesapeake Bay Program Office—the office that represents the federal government with the Chesapeake Bay Program—to discuss how they plan to assess progress on implementing the Strategy and restoring bay health, and also to identify any additional methods EPA plans to use to assess progress in these areas. We also spoke with officials from each of the other Strategy agencies about their roles in assessing Strategy progress. We conducted this performance audit from August 2010 to September 2011 in accordance with generally accepted government auditing standards. Those standards require that we plan and perform the audit to obtain sufficient, appropriate evidence to provide a reasonable basis for our findings and conclusions based on our audit objectives. We believe that the evidence obtained provides a reasonable basis for our findings and conclusions based on our audit objectives. We surveyed officials from each of the federal agencies involved with creating and overseeing the implementation of the Strategy using all of the questions below as stated here. We provided these questions to the officials in a format that identified the Strategy actions, measurable goals, and broad goals for which their agency had responsibility as identified in the Federal Leadership Committee’s Fiscal Year 2011 Action Plan. In our survey, we asked officials from each Strategy agency the following questions regarding each action for which the agency has responsibility: 1. Do you believe this action can be accomplished by the action deadline, assuming current and expected budget and staff levels? (If no deadline is specified, please use the overall Strategy deadline of 2025 as the default deadline.)  Definitely yes  Probably yes  Probably no  Definitely no  Don’t know  My agency is not responsible for this action. 1a. Please explain your answer. (For example, please describe whether certain portions of this action are more or less likely to be accomplished by the deadline than others.) 2. What factors do you foresee, if any, that could reduce the likelihood this action will be accomplished? (Please list and briefly describe the factors. This could include factors within or beyond your agency’s control.) 3. Is participation from agencies of any of the following state governments necessary for your agency to accomplish this action? (Please check all that apply. Please consider the entire duration of time during which your agency will be working on this action.)  Delaware  District of Columbia  Maryland  New York  Pennsylvania  Virginia  West Virginia  Other (please list in 3a)  None  Don’t know. 3a. If you checked “Other” in 3, please list the state government(s) necessary for your agency to accomplish this action. 4. If this action were not completed, how would this affect the likelihood of achieving the outcome or goal listed below the drop down box?  Achieving the outcome or goal would be far less likely  Achieving the outcome or goal would be somewhat less likely  Achieving the outcome or goal would be no less likely  Don’t know. 4a. Please explain your answer to 4. We asked officials from each agency the following questions regarding each measurable goal (which are referred to as outcomes in the Strategy and in our survey questions) that contain an action for which the agency has responsibility. For actions in the water quality broad goal that are listed under more than one measurable goal, we asked the relevant agencies question 4 twice, once for each measurable goal. 1. If all the actions for this outcome (including those for which your agency or other agencies are responsible) are completed, do you believe the outcome will be achieved?  Definitely yes  Probably yes  Probably no  Definitely no  Don’t know. 1a. Please explain your answer. (For example, please describe whether certain portions of this outcome are more or less likely to be achieved by the deadline than others.) 2. If all the actions for this outcome (including those of your agency and other agencies) are completed, what factors do you foresee, if any, that could reduce the likelihood that this outcome will be achieved? (Please list and briefly describe the factors. This could include factors within or beyond your agency’s control.) 3. How important is this outcome to attaining the goal listed below the drop down box?  Very important  Somewhat important  Not at all important  Don’t know. We asked officials from each agency the following questions regarding each broad goal (which are referred to as goals in the Strategy and in the survey) that contain an action for which the agency has responsibility. 1. If all of the outcomes for this goal are achieved, do you believe the goal will be attained?  Definitely yes  Probably yes  Probably no  Definitely no  Don’t know. 1a. Please explain your answer. 2. How important is achieving this goal to restoring the overall health of the bay?  Very important  Somewhat important  Not at all important  Don’t know. We asked officials from each agency the following general questions. 1. Please provide any additional comments you may have about the Strategy or your responses in this data collection instrument. 2. Please list any actions for which your agency is responsible that we did not ask about. Collaboration between federal agencies and the watershed states will be required to complete many of the Strategy actions. In response to question 3 of the actions portion of our survey, federal officials identified Strategy actions that require state participation in order to accomplish the actions. In those cases where federal officials reported that state participation was necessary to accomplish the action, the officials identified the necessary state or states. Figure 3 shows the extent of collaboration that will be needed between federal agencies and watershed states to accomplish Strategy actions. Each node represents a federal agency or a state. Each link between a pair of nodes indicates that the corresponding entities will need to collaborate to accomplish an action. Thicker links indicate more extensive collaboration because of the number of times federal officials identified participation from a particular state as necessary. Table 3 shows the number of actions for which each federal agency reported that participation from a watershed state was necessary to accomplish the action. The Chesapeake Bay program approved the following adaptive management decision framework on May 10, 2011, as an incremental step in moving toward adaptive management: 1. Articulate program goals. Identify the goals the goal implementation team is working toward. 2. Describe factors influencing goal attainment. Identify and prioritize all factors that influence performance toward a goal. This step can help identify areas for cross-goal implementation team collaboration. 3. Assess current management efforts (and gaps). Identification of gaps/overlaps in existing management programs addressing the important factors affecting goal attainment. 4. Develop management strategy. Coordination and implementation planning by stakeholders. 5. Develop monitoring program. 6. Assess performance. Criteria for success/failure of management efforts should be known when the strategy is developed and the monitoring program is designed. This is the analysis that informs program adaptation. This helps inform next steps. 7. Manage adaptively. Based on the monitoring assessment, system models are amended, and monitoring strategies are revised to improve program performance. 1. Interior commented that the Strategy offers the next generation of specific outcomes to be achieved by the Chesapeake Bay Program, which is a partnership at the federal, state, and local levels. As we noted in our draft report, the Strategy provides specific outcomes to be achieved by the federal agencies. In addition, we noted that the watershed states are critical partners in the restoration effort, and federal officials reported that watershed state action will be necessary to accomplish 96 of the 116 Strategy actions. However, the watershed states have not committed to the Strategy, and officials from most of the states told us that they are generally unaware of what federal agencies may require from them to implement the Strategy. In addition, we noted in the draft report that most watershed state officials told us that their bay restoration work is conducted according to their commitments to the Chesapeake 2000 Agreement. The Strategy recognizes the need to integrate the goals of the Chesapeake Bay Program with those of the Strategy. We noted in our draft report that the Federal Leadership Committee and the Bay Program created an alignment action team in June 2010 to work toward aligning Strategy restoration efforts with those of the Bay Program, including Chesapeake 2000 Agreement efforts. 2. Interior commented that we understated the level of collaboration and coordination with the states, and it provided information on the Bay Program structure and meetings through which collaboration takes place. As we reported, most of the federal officials we surveyed indicated that a potential lack of collaboration among stakeholders could reduce the likelihood of achieving Strategy goals and actions. We did not comment in our draft report on the extent to which the federal agencies and watershed states collaborated in the development of the Strategy. We noted in the draft report that the federal agencies and watershed states are working on bay issues through the Goal Implementation Teams and that, according to EPA officials, bay restoration stakeholders plan to use these teams to refine priorities and areas of programmatic focus, guided by the Chesapeake 2000 Agreement and the Strategy. 3. Interior commented that we did not review or take into account the Strategy chapter describing how the federal agencies propose to adapt to climate change. In our draft report, we noted that the Strategy identifies four supporting strategies, including respond to climate change, and 51 actions associated with these strategies. In addition, we reported that federal officials told us that effects of external phenomena, such as climate change, beyond what was planned for in developing the Strategy could affect the likelihood of achieving the measurable goals. 4. Interior disagreed with our recommendation to EPA to work with federal and state bay restoration stakeholders to establish milestones for gauging progress toward measurable goals for the entire restoration effort. Interior further commented that the 12 measurable goals provide a blueprint for the long-term success of the program. As we noted in the draft report, the 12 measurable goals contain numeric descriptions of results to be achieved by 2025. However, these measurable goals do not provide a blueprint of milestones to be met prior to 2025 that would allow the agencies to determine whether they are on track to meet these measurable goals. We agree that 2-year milestones can contribute to an adaptive management approach, and as we noted in the draft report, a blueprint of milestones for the entire restoration effort can allow the agencies to show when the actions are expected to result in progress toward the measurable goals, determine whether the actions are having their intended results, and make changes to these actions as needed. 5. Interior commented that we did not include information on the Bay Program’s seven-step adaptive management decision framework. In response to this comment, we modified the report to include information about this framework. However, as we note in the report, this framework was developed for the Bay Program and does not include clear linkages to the Strategy actions and measurable goals. It is unclear how it will be used by the Federal Leadership Committee agencies to adaptively manage Strategy actions and meet Strategy goals. In August 2011, EPA officials told us that a fully developed adaptive management process is needed. 6. Interior commented that the annual progress report is on schedule to be completed by January 2012 and that the Council on Environmental Quality and Office of Management and Budget approved an outline for the report on August 12, 2011. According to an EPA official, the outline that Interior refers to in its comments did not address what performance information will be collected. We continue to believe that plans for the annual progress report are not fully developed. 7. Interior commented that a Bay Program team is working to improve the Bay Barometer publication, which reports on the overall health of the bay. We noted in our draft report that there are two groups that plan to assess bay health. The Federal Leadership Committee will review indicators of environmental conditions in the bay through its annual progress report, and the Bay Program will report on bay health and restoration efforts through its Bay Barometer. As we reported, the content of the next Bay Barometer report has not yet been determined, and it is unclear if the groups will assess the same or different indicators of progress. In addition to the individual named above, Barbara Patterson, Assistant Director; Lucas Alvarez; Elizabeth Beardsley; Mark Braza; Russ Burnett; David Dornisch; Lina Khan; Marietta Mayfield Revesz; Ben Shouse; Kiki Theodoropoulos; and Michelle K. Treistman made significant contributions to this report. Elizabeth H. Curda and Kim S. Frankena also made important contributions to this report.

Summary: The Chesapeake Bay, with its watershed in parts of six states and the District of Columbia (watershed states), is an important economic and natural resource that has been in decline. Over decades, federal agencies and watershed states have entered into several agreements to restore the bay, but its health remains impaired. In May 2009, Executive Order 13508 established a Federal Leadership Committee, led by the Environmental Protection Agency (EPA), and directed the committee to issue a strategy by May 2010 to protect and restore the Chesapeake Bay (the Strategy). GAO was directed by the explanatory statement of the Consolidated Appropriations Act, 2008, to conduct performance assessments of progress made on bay restoration, and this first assessment examines (1) the extent to which the Strategy includes measurable goals for restoring the bay that are shared by stakeholders and actions to attain these goals; (2) the key factors, if any, federal and state officials identified that may reduce the likelihood of achieving Strategy goals and actions; and (3) agency plans for assessing progress made in implementing the Strategy and restoring bay health. GAO reviewed the Strategy, surveyed federal officials, and interviewed watershed state officials and subject matter experts. The Strategy for Protecting and Restoring the Chesapeake Bay Watershed includes 4 broad goals, 12 specific measurable goals with deadlines, and 116 actions to restore the bay by 2025. To achieve the broad and measurable goals, federal agencies, often in collaboration with the watershed states and other entities, are responsible for accomplishing the actions. However, not all stakeholders are working toward achieving the Strategy goals. The watershed states are critical partners in the effort to restore the bay, but state officials told GAO that they are not working toward the Strategy goals, in part because they view the Strategy as a federal document. Instead, most state bay restoration work is conducted according to state commitments made in a previous bay restoration agreement, the Chesapeake 2000 Agreement. Even though Strategy and Chesapeake 2000 Agreement goals are similar to some degree, they also differ in some ways. For example, both call for managing fish species, but the Strategy identifies brook trout as a key species for restoration and the Chesapeake 2000 Agreement does not. Federal and state officials said it is critical that all stakeholders work toward the same goals. The Federal Leadership Committee and the Chesapeake Bay Program--a restoration group established in 1983 that includes federal agencies and watershed states--created an action team in June 2010 to work toward aligning bay restoration goals. Officials from the 11 agencies responsible for the Strategy that GAO surveyed identified three key factors that may reduce the likelihood of achieving Strategy goals and actions: a potential lack of collaboration among stakeholders; funding constraints; and external phenomena, such as climate change. State officials and subject matter experts that GAO interviewed raised similar concerns. Federal officials reported that some form of collaboration is needed to accomplish the Strategy's measurable goals and the vast majority of its actions. In particular, federal-state collaboration is crucial, with federal officials indicating that collaboration with at least one state is necessary to accomplish 96 of the 116 actions in the 12 measurable goals. Federal officials also reported that funding constraints could reduce the likelihood of accomplishing 69 of the actions in 11 of the measurable goals. Furthermore, federal officials reported that external phenomena could reduce the likelihood that 8 of the measurable goals will be achieved. The federal agencies have plans for assessing progress made in implementing the Strategy and restoring bay health, but these plans are limited or not fully developed, and it is unclear what indicators will be used to assess bay health. Per the Strategy, the agencies plan to create 2-year milestones for measuring progress made toward the measurable goals, with the first milestones covering 2012 and 2013. However, establishing milestones for an entire effort can improve the chances the effort can be accomplished efficiently and on time. Also, the Strategy states that the Federal Leadership Committee will develop a process for implementing adaptive management--in which agencies evaluate the impacts of restoration efforts and use the results to adjust future actions--but agency officials told GAO they are still developing this process. Moreover, there are now two groups that plan to assess bay health. The Strategy calls for the Federal Leadership Committee to coordinate with the watershed states to align these assessments. However, the status of this alignment is unclear, and if these groups use different indicators to assess bay health, confusion could result about the overall message of progress made. GAO recommends that EPA work with federal and state stakeholders to develop common goals and clarify plans for assessing progress.