HUD defines elderly households as those in which the householder—the person whose name is on the lease, mortgage, or deed—or the householder’s spouse is at least 62 years old. Elderly households occupied about one-quarter (26 million) of the approximately 106 million housing units in the United States in 2001, according to the American Housing Survey. A large majority of these elderly households were homeowners. A small share of elderly households, about 19 percent or 5 million, rented their homes (compared to about 36 percent of nonelderly households), and about 3.3 million of these elderly households were renters with very low incomes—that is, 50 percent or less of area median income. The Housing Act of 1959 (P.L. 86-372) established the Section 202 program, which began as a direct loan program that provided below-market interest rate loans to private nonprofit developers, among others, to build rental housing for the elderly and people with disabilities. In 1990, the Cranston- Gonzalez National Affordable Housing Act (P.L. 101-625) modified Section 202 by converting it from a direct loan program to a capital advance program. In its current form, Section 202 provides capital advances—effectively grants—to private nonprofit organizations (usually referred to as sponsors or owners) to pay for the costs of developing elderly rental housing. As long as rents on the units remain within the program’s guidelines for at least 40 years, the sponsor does not have to pay back the capital advance. HUD calculates capital advances in accordance with development cost limits that it determines annually, and HUD’s policy is that these limits should cover the reasonable and necessary costs of developing a project of modest design that complies with HUD’s project design and cost standards as well as meets applicable state and local housing and building codes. To be eligible to receive Section 202 housing assistance, households must have very low income and one member who is at least 62 years old. Section 202 tenants generally pay 30 percent of their income for rent. Because their rental payments are not sufficient to cover the property’s operating costs, the project sponsor receives rental assistance payments from HUD to cover the difference between the property’s operating expenses (as approved by HUD) and total tenant rental receipts. In addition, the project sponsor can make appropriate supportive services, such as housekeeping and transportation, available to these elderly households. From year to year, Section 202 has carried significant balances of unexpended appropriated dollars for capital advances and rental assistance payments. In fiscal year 2002, the unexpended balance for Section 202 was approximately $5.2 billion. About 41 percent of this balance was in capital advance funds and 59 percent was in rental assistance funds. Some of these unexpended funds have not yet been awarded to projects, and others are for projects that have not begun construction. Once construction begins, funds are expended over several years during the construction phase and during the term of the rental assistance contracts. Other federal programs can provide housing assistance to needy elderly households, albeit not exclusively. For example, low income housing tax credits and tax-exempt multifamily housing bonds provide federal tax incentives for private investment and are often used in conjunction with other federal and state subsidies in the production of new and rehabilitated rental housing. The Housing Choice Voucher Program supplements tenants’ rental payments in privately owned, moderately priced apartments chosen by the tenants. Currently, about 260,000 of the approximately 1.5 million voucher households are elderly. Other programs are discussed in an appendix to the report. Section 202 is the only federal housing program that targets all of its rental units to very low income elderly households. Because these households often have difficulty affording market rents, program funding is directed to localities based in part on their proportions of elderly renter households that have a housing affordability problem. Section 202 insulates tenants in housing units subsidized by the program from increases in housing costs by limiting rents to a fixed percentage of household income. The program is a significant source of new and affordable housing for very low income elderly households. Even with the program’s exclusive focus on the very low income elderly, Section 202 has reached only a small share of eligible households. Congress specifically intended the Section 202 program to serve very low income elderly households and to expand the supply of affordable housing that can accommodate the special needs of this group. HUD takes into account the need for the kind of housing Section 202 provides when allocating program funds to the field offices. The criteria for allocating funds to the field offices include, among other things, the total number of very low income elderly renters in the area and the number in this group that pay more than 30 percent of their incomes for rent. According to the American Housing Survey, in 2001 about 1.7 of the 3.3 million elderly renters with very low incomes paid over 30 percent of their incomes for rent. The rent that tenants in Section 202 housing pay equals a percentage of their household incomes—generally 30 percent. This percentage remains constant, so the amount of rent tenants pay increases only when household income rises, protecting them from rent increases that might be imposed by the private housing market when market conditions change. In contrast, very low income elderly renter households that do not receive this type of assistance are vulnerable to high rent burdens and increases in market rents. Most of these households have few or no financial resources, such as cash savings and other investments, and rely primarily on fixed incomes that may not increase at the same rate as market rents. Section 202 serves another important function, potentially allowing elderly households to live independently longer by offering tenants a range of services that support independent living—for example, meal services, housekeeping, personal assistance, and transportation. HUD ensures that sponsors have the managerial capacity to assess tenants’ needs, coordinate the provision of supportive services, and seek new sources of assistance. HUD pays a small portion of the costs of providing these services through its rental assistance payments. According to the American Housing Survey, in 2001 about 1.3 million, or 40 percent, of elderly renter households with very low incomes received some form of rental assistance from a government housing program, including Section 202. According to our analysis of HUD program data, about 260,000 Section 202 units with rental assistance generally served very low income elderly households in 2001. Taken together, these two sources of data suggest that Section 202 served around one-fifth of the 1.3 million assisted elderly households identified in the American Housing Survey. While Section 202 is an important source of affordable elderly housing, the program has reached a relatively small fraction of very low income elderly renter households. Between 1985 and 2001, Section 202 reached no more than about 8 percent of elderly households eligible for assistance under the program. Also, during this period, many of the elderly renter households with very low incomes—ranging from about 45 to 50 percent—had housing affordability problems. Other federal programs that develop rental housing generally target different income levels, serve other populations in addition to the elderly (including families with children and people with disabilities) and do not require housing providers to offer supportive services for the elderly. Most of the Section 202 projects funded between fiscal years 1998 and 2000 did not meet HUD’s guideline for approving the start of construction within 18 months. However, a slight majority of the projects were processed and approved to start construction within 24 months. Timeliness varied both across HUD’s field offices and by project location (metropolitan versus nonmetropolitan areas). As well as taking longer to complete than other projects and thus delaying benefits to very low income elderly households, projects that were not approved for construction after the 18-month time frame increased the Section 202 program’s year-end balances of unexpended appropriations. HUD’s guidelines state that within 18 months of the funding award date, field offices and project sponsors must complete various task before construction can commence (fig.1). Altogether, 73 percent of the Section 202 projects funded from fiscal years 1998 through 2000 did not meet this 18-month processing time guideline. These projects accounted for 79 percent of the nearly $1.9 billion in funding awarded to projects during this period. Also during this period, 78 percent of projects located in metropolitan areas exceeded the 18-month guideline as opposed to 61 percent of projects located in nonmetropolitan areas. HUD field offices may grant an extension of up to 6 months after the 18- month guideline for projects needing more time to gain approval to start construction, and many projects were approved within that 6-month time frame. Of the projects funded from fiscal years 1998 through 2000, HUD approved 55 percent for construction within 24 months of the funding award—27 percent within 18 months and 28 percent within 19 to 24 months. The remaining 45 percent of projects took longer than 24 months to be approved. We looked at the performance of HUD’s 45 field offices that process Section 202 projects and found that they had varying degrees of success in meeting the 18-month guideline. We evaluated their performance by estimating the percentage of projects approved for construction within 18 months for each field office. Among these offices, the median project approval rate for construction within 18 months was 22 percent, but their performance varied widely. Eight field offices had no projects that met the 18-month guideline, while at one office more than 90 percent of projects met the guideline. Field offices’ performance varied by region, with those located in the northeast and west being least likely to approve projects within 18 months of the funding award. Meeting processing time guidelines is important because most of the delays in total production time—that is, the time between funding award and construction completion—stem from the project processing phase. When we compared the average total production times for completed projects that did not meet HUD’s 18-month processing guideline and those that did, the delayed projects took 11 months longer than other projects to proceed from funding award to construction completion. Since the average time taken for the construction phase was very similar for all projects, most of the 11-month difference in total production time was attributable to the extra 10 months that delayed projects took to complete the processing phase. Delayed processing of Section 202 projects also affected the Section 202 program’s overall balances of unexpended appropriations. At the end of fiscal year 2002, for example, HUD had a total of $5.2 billion in unexpended Section 202 funds. A relatively small part of these unexpended funds—about 14 percent—was attributable to projects that had not yet been approved to start construction and had exceeded HUD’s 18-month processing time guideline. Consequently, none of the funds reserved for these projects had been expended. By contrast, the remaining 86 percent of unexpended funds were associated with projects for which HUD was in the process of expending funds for construction or rental assistance. For example, almost half of the unexpended balances—about 48 percent—resulted from projects that had already been completed but were still drawing down their rental assistance funds as intended under the multiyear project rental assistance contract between HUD and the project sponsor. Our review of projects funded from fiscal years 1998 through 2000 shows that several factors impeded Section 202 projects from meeting the 18- month processing time guideline, including insufficient capital advances, limited training and guidance for HUD field office staff on processing policies and procedures, and limitations in HUD’s project monitoring system. Factors external to HUD, such as sponsors’ level of development experience and requirements established by local governments, also hindered processing. Although HUD policy intends for capital advances to fund the cost of constructing a modestly designed project, capital advances have not always been sufficient to cover these expenses. HUD field office staff, project sponsors, and consultants reported that program limits on capital advances often kept projects from meeting HUD’s time guideline for approving projects for construction. Most field offices, and every sponsor and consultant that we surveyed, reported that insufficient capital advances negatively affected project processing time, and a substantial majority of respondents indicated that this problem occurred frequently. Many respondents also reported that securing secondary financing to supplement the capital advance amount often added to processing time. According to nearly all sponsors and consultants, the capital advance amounts set by HUD were frequently inadequate to cover land, labor, and construction costs as well as fees imposed by local governments. As a result, sponsors had to seek secondary financing from other federal, state, and local sources—including other HUD programs—or redesign projects to cut costs, or both. According to a HUD official, the agency is currently initiating steps to study the sufficiency of capital advances in covering project development costs. In 1996, to help ensure that field office staff and project sponsors could complete project processing requirements within the 18-month time guideline, HUD adopted changes that were intended to streamline processing procedures. One of the key changes included requiring field office staff to accept sponsor-provided certifications of architectural plans, cost estimates, and land appraisals. Previously, field office staff performed detailed technical reviews of these items. According to our survey, differences in the procedures field offices used to approve projects for construction and the lack of staff training and experience affected project processing time. For example, most consultants and sponsors in our survey responded that inconsistent implementation of streamlined processing procedures by field offices caused delays, as did insufficient training for and inexperience of field office staff. Some consultants and sponsors whom we interviewed told us that some field offices continued to conduct much more detailed and time- consuming technical reviews of project plans than HUD’s current policies require. HUD has provided limited guidance for field office staff on the current processing policies and procedures. At the time of our review, most field office staff had not received any formal training on Section 202 project processing. According to HUD, in 2002, the agency required representatives from each field office to attend the first formal training on project processing for field office staff since at least 1992. Although HUD headquarters expected those who attended to relay what they had learned to other staff members in their own offices, our survey showed that by November 2002 no on-site training had occurred at about a quarter of the field offices. We also found that HUD’s field office staff was relying on out- of-date program handbooks that did not reflect the streamlined processing procedures. HUD’s project monitoring system was not as effective as it could have been and may have impeded HUD’s oversight of project processing. HUD officials told us that headquarters periodically uses its Development Application Processing (DAP) system to identify projects that have exceeded the 18-month processing time guideline. In addition, headquarters contacts field offices on a quarterly basis to discuss the status of these delayed projects. Nevertheless, HUD officials have acknowledged that there are data inaccuracies in the DAP system. The lack of reliable, centralized data on the processing of Section 202 projects has limited HUD headquarters’ ability to oversee projects’ status, determine problematic processing stages, and identify field offices that may need additional assistance. HUD officials indicated that enhancing the DAP system is a priority, but that a lack of funding has hindered such efforts. Finally, other factors outside of HUD’s direct control kept some projects from meeting the time guideline, according to field office representatives and sponsors and consultants responding to our survey. Almost all survey respondents agreed that project processing time was negatively affected when sponsors were inexperienced in project development. Nearly 60 percent of field offices, and almost 40 percent of sponsors and consultants, indicated that this problem occurred frequently. A majority of survey respondents reported that local government permitting and zoning requirements prolonged project processing, although we found differences of opinion on whether these problems occurred frequently. Community opposition and environmental issues were also reported to negatively affect project processing time, but not frequently. Mr. Chairman, this concludes my prepared statement. I would be happy to answer any questions at this time. For further information on this testimony, please contact David G. Wood at (202) 512-8678 or Paul Schmidt at (312) 220-7681. Individuals making key contributions to this testimony included Emily Chalmers, Mark Egger, Daniel Garcia-Diaz, William Sparling, and Julianne Stephens. This is a work of the U.S. government and is not subject to copyright protection in the United States. It may be reproduced and distributed in its entirety without further permission from GAO. However, because this work may contain copyrighted images or other material, permission from the copyright holder may be necessary if you wish to reproduce this material separately.

Summary: In 2001, an estimated 2 million elderly households with very low incomes (50 percent or less of area median income) did not receive housing assistance. The Department of Housing and Urban Development (HUD) considered most of these households to be "rent burdened" because they spent more than 30 percent of their incomes on rent. The Section 202 Supportive Housing for the Elderly Program provides capital advances (grants) to nonprofit organizations to develop affordable rental housing exclusively for these households. Based on a report issued in May 2003, this testimony discusses the role of the Section 202 program in addressing the need for affordable elderly housing and factors affecting the timeliness of approving and constructing new projects. As the only federal housing program that targets all of its rental units to very low-income elderly households, HUD's Section 202 program provides a valuable housing resource for these households. Although they represent a small share of all elderly households, very low income elderly renters have acute housing affordability problems because of their limited incomes and need for supportive services. The Section 202 program offers about 260,000 rental units nationwide and ensures that residents receive rental assistance and access to services that promote independent living. However, even with the program's exclusive focus, Section 202 has only reached an estimated 8 percent of very low-income elderly households. More than 70 percent of Section 202 projects in GAO's analysis did not meet HUD's time guideline for gaining approval to start construction. These delays held up the delivery of housing assistance to needy elderly households by nearly a year compared with projects that met HUD's guideline. Several factors contributed to these delays, particularly capital advances that were not sufficient to cover development costs. Project sponsors reported that because of insufficient capital advances, they often had to spend time seeking additional funds from HUD and other sources. Although HUD's policy is to provide sufficient funding to cover the cost of constructing a modestly designed project, HUD has acknowledged that its capital advances for the Section 202 program sometimes fall short. Other factors affecting the timeliness of the approval process include inadequate training and guidance for field staff responsible for the approval process, inexperienced project sponsors, and local zoning and permit requirements.