During the three decades in which uranium was used in the government’s nuclear weapons and energy programs, for every ounce of uranium that was extracted from ore, 99 ounces of waste were produced in the form of mill tailings—a finely ground, sand-like material. By the time the government’s need for uranium peaked in the late 1960s, tons of mill tailings had been produced at the processing sites. After fulfilling their government contracts, many companies closed down their uranium mills and left large piles of tailings at the mill sites. Because the tailings were not disposed of properly, they were spread by wind, water, and human intervention, thus contaminating properties beyond the mill sites. In some communities, the tailings were used as building materials for homes, schools, office buildings, and roads because at the time the health risks were not commonly known. The tailings and waste liquids from processing uranium ore also contaminated the groundwater. Tailings from the ore processing resulted in radioactive contamination at about 50 sites (located mostly in the southwestern United States) and at 5,276 nearby properties. The most hazardous constituent of uranium mill tailings is radium. Radium produces radon, a radioactive gas whose decay products can cause lung cancer. The amount of radon released from a pile of tailings remains constant for about 80,000 years. Tailings also emit gamma radiation, which can increase the incidence of cancer and genetic risks. Other potentially hazardous substances in the tailings include arsenic, molybdenum, and selenium. DOE’s cleanup authority was established by the Uranium Mill Tailings Radiation Control Act of 1978. Title I of the act governs the cleanup of uranium ore processing sites that were already inactive at the time the legislation was passed. These 24 sites are referred to as Title I sites. Under the act, DOE is to clean up the Title I sites, as well as the nearby properties that were contaminated. In doing so, DOE works closely with the affected states and Indian tribes. DOE pays for most of this cleanup, but the affected states contribute 10 percent of the costs for remedial actions. Title II of the act covers the cleanup of sites that were still active when the act was passed. These 26 sites are referred to as Title II sites. Title II sites are cleaned up mostly at the expense of the private companies that own and operate them. They are then turned over to the federal government for long-term custody. Before a Title II site is turned over to the government, the Nuclear Regulatory Commission (NRC) works with the sites’ owners/operators to make sure that sufficient funds will be available to cover the costs of long-term monitoring and maintenance. The cleanup of surface contamination consists of four key steps: (1) identifying the type and extent of the contamination; (2) obtaining a disposal site; (3) developing an action plan, which describes the cleanup method and specifies the design requirements; and (4) carrying out the cleanup using the selected method. Generally, the primary cleanup method consists of enclosing the tailings in a disposal cell—a containment area that is covered with compacted clay to prevent the release of radon and then topped with rocks or vegetation. Similarly, the cleanup of groundwater contamination consists of identifying the type and extent of the contamination, developing an action plan, and carrying out the cleanup using the selected method. According to DOE, depending on the type and extent of the contamination, and the possible health risks, the appropriate method may be (1) leaving the groundwater as it is, (2) allowing it to cleanse itself over time (called natural flushing), or (3) using an active cleanup technique such as pumping the water out of the ground and treating it. Mr. Chairman, we now return to the topics discussed in our report: the status and cost of DOE’s surface and groundwater cleanup and the factors that could affect the federal government’s costs in the future. Since our report was issued on December 15, 1995, DOE has made additional progress in cleaning up and licensing Title I sites. As of April 1996, DOE’s surface cleanup was complete at 16 of the 24 Title I sites, under way at 6 additional sites, and on hold at the remaining 2 sites. Of the 16 sites where DOE has completed the cleanup, 4 have been licensed by NRC as meeting the standards of the Environmental Protection Agency (EPA). At 10 of the other 12 sites, DOE is working on obtaining such a license, and the remaining 2 sites do not require licensing because the tailings were relocated to other sites. Additionally, DOE has completed the surface cleanup at about 97 percent of the 5,276 nearby properties that were also contaminated. Although DOE expects to complete the surface cleanup of the Title I sites by the beginning of 1997, it does not expect all of NRC activities to be completed until the end of 1998. As for the cleanup of groundwater at the Title I sites, DOE began this task in 1991 and currently expects to complete it in about 2014. Since its inception in 1979, DOE’s project for cleaning up the Title I sites has grown in size and in cost. In 1982, DOE estimated that the cleanups would be completed in 7 years and that only one pile of tailings would need to be relocated. By 1992, however, the Department was estimating that the surface cleanup would be completed in 1998 and that 13 piles of tailings would need to be relocated. The project’s expansion was caused by several factors, including the development of EPA’s new groundwater protection standards; the establishment or revision of other federal standards addressing such things as the transport of the tailings and the safety of workers; and the unexpected discovery of additional tailings, both at the processing sites and at newly identified, affected properties nearby. In addition, DOE made changes in its cleanup strategies to respond to state and local concerns. For example, at the Grand Junction, Colorado, site, the county’s concern about safety led to the construction of railroad transfer facilities and the use of both rail cars and trucks to transport contaminated materials. The cheaper method of simply trucking the materials would have routed extensive truck traffic through heavily populated areas. Along with the project’s expansion came cost increases. In the early 1980s, DOE estimated that the total cleanup cost—for both the surface and groundwater—would be about $1.7 billion. By November 1995, this estimate had grown to $2.4 billion. DOE spent $2 billion on surface cleanup activities through fiscal year 1994 and expects to spend about $300 million more through 1998. As for groundwater, DOE has not started any cleanup. By June 1995, the Department had spent about $16.7 million on site characterization and various planning activities. To make the cleanup as cost-effective as it can, DOE is proposing to leave the groundwater as it is at 13 sites, allow the groundwater to cleanse itself over time at another 9 sites, and use an active cleanup method at 2 locations, in Monument Valley and Tuba City, Arizona. The final selection of cleanup strategies depends largely on DOE’s reaching agreement with the affected states and tribes. At this point, however, DOE has yet to finalize agreements on any of the groundwater cleanup strategies it is proposing. At the time we issued our report, the cleanups were projected to cost at least another $130 million using the proposed strategies, and perhaps as much as another $202 million. More recently, DOE has indicated that the Department could reduce these costs by shifting some of the larger costs to earlier years; reducing the amounts built into the strategies for contingencies, and using newer, performance-based contracting methods. Once all of the sites have been cleaned up, the federal government’s responsibilities, and the costs associated with them, will continue far into the future. What these future costs will amount to is currently unknown and will depend largely on how three issues are resolved. First, because the effort to clean up the groundwater is in its infancy, its final scope and cost will depend largely on the remediation methods chosen and the financial participation of the affected states. Since the time we issued our report, DOE has reported some progress in developing its groundwater cleanup plans. However, it is still too early to know whether the affected states or tribes will ultimately persuade DOE to implement more costly remedies than those the Department has proposed or whether any of the technical assumptions underlying DOE’s proposed strategies will prove to be invalid. If either of these outcomes occurs, DOE may implement more costly cleanup strategies, and thereby increase the final cost of the groundwater cleanup. In its fiscal year 1997 congressional budget request, DOE identified five sites where it believes it may have to implement more expensive alternatives than the ones it initially proposed. In addition, the final cost of the groundwater cleanup depends on the ability and willingness of the affected states to pay their share of the cleanup costs. According to DOE, several states may not have funding for the groundwater cleanup program. DOE believes that it is prohibited from cleaning up the contamination if the states do not pay their share. Accordingly, as we noted in our report, we believe that the Congress may want to consider whether and under what circumstances DOE can complete the cleanup of the sites if the states do not provide financial support. Second, DOE may incur further costs to dispose of uranium mill tailings that are unearthed in the future in the Grand Junction, Colorado, area. DOE has already cleaned up the Grand Junction processing site and over 4,000 nearby properties, at a cost of about $700 million. Nevertheless, in the past, about a million cubic yards of tailings were used in burying utility lines and constructing roads in the area and remain today under the utility corridors and road surfaces. In future years, utility and road repairs will likely unearth these tailings, resulting in a potential public health hazard if the tailings are mishandled. In response to this problem, DOE has worked with NRC and Colorado officials to develop a plan for temporarily storing the tailings as they are unearthed and periodically transporting them to a nearby disposal cell—referred to as the Cheney cell, located near the city of Grand Junction—for permanent disposal. Under this plan, the city or county would be responsible for hauling the tailings to the disposal cell, and DOE would be responsible for the cost of placing the tailings in the cell. The plan envisions that a portion of the Cheney disposal cell would remain open, at an annual cost of roughly $200,000. When the cell is full, or after a period of 20 to 25 years, it would be closed. However, DOE does not currently have the authority to implement this plan because the law requires that all disposal cells be closed upon the completion of the surface cleanup. Accordingly, we suggested in our report that the Congress might want to consider whether DOE should be authorized to keep a portion of the Cheney disposal cell open to dispose of tailings that are unearthed in the future in this area. Finally, DOE’s costs for long-term care are still somewhat uncertain. DOE will ultimately be responsible for the long-term custody, that is, the surveillance and maintenance, of both Title I and Title II sites, but the Department bears the financial responsibility for these activities only at Title I sites. For Title II sites, the owners/operators are responsible for funding the long-term surveillance and maintenance. Although NRC’s minimum one-time charge to site owners/operators is supposed to be sufficient to cover the cost of the long-term custody so that they, not the federal government, bear these costs in full, at the time we issued our December 1995 report, NRC had not reviewed its estimate of basic surveillance costs since 1980, and DOE was estimating that basic monitoring would cost about three times more than NRC had estimated. Since then, NRC and DOE have worked together to determine what level of basic monitoring should occur and how comprehensive the inspection reports should be. However, DOE still maintains that ongoing routine maintenance will be needed at all sites, while NRC’s charge does not provide any amount for ongoing maintenance. In light of the consequent potential shortfall in maintenance funds, our report recommended that NRC and DOE work together to update the charge for basic surveillance and determine whether routine maintenance will be required at each site. On the basis of our recommendations, NRC officials agreed to reexamine the charge and determine the need for routine maintenance at each site. They also said that they are working with DOE to clarify the Department’s role in determining the funding requirements for long-term custody. Mr. Chairman, this concludes our prepared statement. We will be pleased to answer any questions that you or Members of the Subcommittee may have. The first copy of each GAO report and testimony is free. Additional copies are $2 each. Orders should be sent to the following address, accompanied by a check or money order made out to the Superintendent of Documents, when necessary. VISA and MasterCard credit cards are accepted, also. Orders for 100 or more copies to be mailed to a single address are discounted 25 percent. U.S. General Accounting Office P.O. Box 6015 Gaithersburg, MD 20884-6015 Room 1100 700 4th St. NW (corner of 4th and G Sts. NW) U.S. General Accounting Office Washington, DC Orders may also be placed by calling (202) 512-6000 or by using fax number (301) 258-4066, or TDD (301) 413-0006. Each day, GAO issues a list of newly available reports and testimony. To receive facsimile copies of the daily list or any list from the past 30 days, please call (202) 512-6000 using a touchtone phone. A recorded menu will provide information on how to obtain these lists.

Summary: GAO discussed the status and cost of the Department of Energy's (DOE) uranium mill tailings cleanup program and the factors that could affect future costs. GAO noted that: (1) surface contamination cleanup has been completed at two-thirds of the identified sites and is underway at most of the others; (2) if DOE completes its surface cleanup program in 1998, it will have cost $2.3 billion, taken 8 years longer than expected, and be $621 million over budget; (3) DOE cleanup costs increased because there were more contaminated sites than originally anticipated, some sites were more contaminated than others, and changes were needed to respond to state and local concerns; (4) the future cost of the uranium mill tailings cleanup will largely depend on the future DOE role in the program, remediation methods used, and the willingness of states to share final cleanup costs; and (5) the Nuclear Regulatory Commission needs to ensure that enough funds are collected from the responsible parties to protect U.S. taxpayers from future cleanup costs.