The US-VISIT expenditure plan, including related program documentation and program officials’ statements, satisfies or partially satisfies some, but not all, of the legislative conditions. Specifically, the legislative conditions that DHS certify that an independent verification and validation agent is currently under contract for the program and that the DHS Investment Review Board, the Secretary of Homeland Security, and the Office of Management and Budget (OMB) review and approve the plan were satisfied. However, DHS only partially satisfied the legislative conditions that it (1) meet the capital planning and investment control review requirements established by OMB, including OMB Circular A-11, part 7; (2) comply with DHS’ enterprise architecture; and (3) comply with federal acquisition rules, requirements, guidelines, and systems acquisition management practices. In addition, DHS did not satisfy the legislative conditions that the plan include (1) a comprehensive US-VISIT strategic plan and (2) a complete schedule for biometric exit implementation. DHS has partially implemented our recommendations pertaining to US- VISIT that have been open for 4 years. These recommendations, along with their status, are summarized here. Recommendation: Develop and begin implementing a system security plan and perform a privacy impact analysis and use the results of this analysis in near term and subsequent system acquisition decision making. DHS has partially implemented this recommendation. In December 2006, the program office developed a US-VISIT security strategy and has since begun implementing it. However, the scope of this strategy does not extend to all the systems that comprise US-VISIT, such as the Treasury Enforcement Communications System (TECS). We recently testified that TECS has neither the security controls and defensive perimeters in place for preventing an intrusion, nor the capability to detect an intrusion should one occur. Until a more comprehensive security strategy is developed, the systems that comprise US-VISIT could place it at increased risk. Recommendation: Develop and implement a plan for satisfying key acquisition management controls, including acquisition planning, solicitation, requirements management, project management, contract tracking and oversight, evaluation, and transition to support, and implement the controls in accordance with Software Engineering Institute (SEI) guidance. DHS has partially implemented this recommendation. Since 2005, the program office reports progress in implementing 113 practices associated with six SEI key process areas. However, the six areas of focus do not include all of the management controls that our recommendations cover, such as solicitation and transition to support. As long as the program office does not address all of the management controls that we have recommended, it will unnecessarily increase program risks. Recommendation: Ensure that expenditure plans fully disclose what system capabilities and benefits are to be delivered, by when, and at what cost, as well as how the program is being managed. DHS has partially implemented this recommendation. The fiscal year 2007 expenditure plan discloses planned system capabilities, estimated schedules and costs, and expected benefits. However, schedules, costs, and benefits are not always defined in sufficient detail to be measurable and to permit oversight. Finally, the plan does not fully disclose challenges or changes associated with program management. Without such information, the expenditure plan may not provide Congress with enough information to exercise effective oversight and to hold the department accountable. Recommendation: Ensure that the human capital and financial resources provided are sufficient to establish a fully functional and effective program office and associated management capability. DHS has partially implemented this recommendation. At one point in 2006, all of the program office’s 115 government positions were filled. However, 21 positions have since become vacant. Without adequate human capital, particularly in key positions and for extended periods, program risks will increase. Recommendation: Clarify the operational context within which US- VISIT must operate. DHS has partially implemented this recommendation. DHS has yet to define the operational context in which US-VISIT is to operate, such as having a departmentally approved strategic plan or a well-defined department enterprise architecture (EA). While the expenditure plan includes a departmentally approved US-VISIT strategic plan, it does not address key elements of relevant federal strategic planning guidance. Moreover, we recently reported that the version of the department’s EA that DHS has been using for US-VISIT alignment purposes was missing architecture content and was developed with limited stakeholder input. Finally, although program officials have met with related programs to coordinate their respective efforts, specific coordination efforts have not been assigned to any DHS entity. Until a well-defined operational context exists, the department will be challenged in its ability to define and implement US-VISIT and related border security and immigration management programs in a manner that promotes interoperability, minimizes duplication, and optimizes departmental capabilities and performance. Recommendation: Determine whether proposed US-VISIT increments will produce mission value commensurate with costs and risks and disclose to its executive bodies and Congress the results of these business cases and planned actions. DHS has partially implemented this recommendation. We recently reported that, while a business case was prepared for Increment 1B, the analysis performed met only four of the eight criteria in OMB guidance. Since then, the program office has developed business cases for two projects: Unique Identity and U.S. Travel Documents-ePassports (formerly Increment 2A), and we have ongoing work to address, among other things, these business cases. Further, the program office has yet to develop a business case for another project that it plans to begin implementing this year—biometric exit at air ports of entry (POE). Until the program office has reliable business cases for each US-VISIT project in which alternative solutions for meeting mission needs are evaluated on the basis of costs, benefits, and risks, it will not be able to adequately inform its executive bodies and Congress about its plans and will not provide the basis for prudent investment decision making. Recommendation: Develop and implement a human capital strategy that provides for staffing open positions with individuals who have the requisite core competencies (knowledge, skills, and abilities). DHS has partially implemented this recommendation. In February 2006, we reported that the program office issued a human capital plan and had begun implementing it. However, DHS stopped doing so during 2006 pending departmental approval of a DHS-wide human capital initiative and because all program office positions were filled. However, as noted earlier, the program office now reports that it has 21 government positions— including critical leadership positions—that are now vacant. Moreover, it has stated that it developed a new human capital plan but we did not review this plan because it is still undergoing departmental review. Until the department approves the human capital plan and the program office begins to implement it, the program will continue to be at risk. Recommendation: Develop and implement a risk management plan and ensure that all high risks and their status are reported regularly to the appropriate executives. DHS has partially implemented this recommendation. US-VISIT has approved a risk management plan and has begun implementing it. However, the current risk management plan does not address when risks should be elevated beyond the level of the US-VISIT Program Director. According to program officials, elevation of US-VISIT risks is at the discretion of the Program Director, and no risks have been elevated to DHS executives since December 2005. Until the program office ensures that high risks are appropriately elevated, department executives will not have the information they need to make informed investment decisions. Recommendation: Define performance standards for US-VISIT that are measurable and reflect the limitations imposed on US-VISIT capabilities by relying on existing systems. DHS has partially implemented this recommendation. The program office has defined technical performance standards for several increments, but these standards do not contain sufficient information to determine whether they reflect the limitations imposed by relying on existing systems. As a result, the ability of these increments to meet performance requirements remains uncertain and the ability to identify and effectively address performance shortfalls is missing. While available data show that prime contract cost and schedule expectations are being met, aspects of the US-VISIT program continue to lack definition and justification. Each of our observations in this regard are summarized here. Earned value management (EVM) data on ongoing prime contract task orders show that cost and schedule baselines are being met. EVM is a program management tool for measuring progress by comparing the value of work accomplished with the amount of work expected to be accomplished. Data provided by the program office show that the cumulative cost and schedule variances for the overall prime contract and all 12 ongoing task orders are within an acceptable range of performance. DHS continues to propose a heavy investment in program management- related activities without adequate justification or full disclosure. Program management is an important and integral aspect of any system acquisition program and should be justified in relation to the size and significance of the acquisition activities being performed. In 2006, program management costs represented 135 percent of planned development. This means that for every dollar spent on new capabilities, $1.35 was spent on management. The fiscal year 2007 expenditure plan similarly proposed investing $1.25 on management-related activities for every dollar invested in new development. However, the plan does not explain the reasons for the sizable investment in management-related activities or otherwise justify it on the basis of measurable expected value. Without disclosing and justifying its proposed investment and program management-related efforts, it is unclear that such a large amount of funding for these activities represents the best use of resources. Lack of a well-defined and justified exit solution introduces the risk of repeating failed and costly past exit efforts. DHS has issued a high-level schedule for air exit, but information supporting that schedule is not yet available. In addition, there are no other exit program plans available that define what will be done, by what entities, and at what cost in order to define, acquire, deliver, deploy, and operate this capability. This includes developing plans describing expected system capabilities, identifying key stakeholder roles/responsibilities and buy-in, coordinating and aligning with related programs, and allocating funding to activities. Furthermore, DHS has not performed an analysis comparing the life cycle costs of the air exit solution to its expected benefits and risks. Since 2004, we have reported on a similar lack of definition and justification of prior US-VISIT exit efforts, even though prior expenditure plans have allocated funding of $250 million to completing these efforts. As of today, these prior efforts have not produced an operational exit solution. Without better definition and justification of its future exit efforts, the department runs the serious risk of repeating its past failures. US-VISIT’s prime contract cost and schedule metrics show that expectations are being met, according to available data, although the EVM system that the metrics are based on has yet to be independently certified. Notwithstanding this, such performance is a positive sign. However, most of the many management weaknesses raised in this report have been the subject of our prior US-VISIT reports and testimonies and, thus, are not new. Accordingly, we have already made a litany of recommendations to correct each weakness, as well as follow-on recommendations to increase DHS attention to and accountability for doing so. Despite this, recurring legislative conditions associated with US- VISIT expenditure plans continue to be less than fully satisfied and recommendations that we made 4 years ago have still not been fully implemented. Exacerbating this situation is the fact that DHS did not satisfy two new legislative conditions associated with the fiscal year 2007 expenditure plan, and serious questions continue to exist about DHS’ justification for and readiness to invest current, and potentially future, fiscal year funding relative to an exit solution and program management-related activities. DHS has had ample opportunity to address these many issues, but it has not. As a result, there is no reason to expect that its newly launched exit endeavor, for example, will produce results different from past endeavors—namely, DHS will not have an operational exit solution despite expenditure plans allocating about a quarter of a billion dollars to various exit activities. Similarly, on the basis of past efforts, there is no reason to believe that the program’s disproportionate investment in management- related activities represents a prudent and warranted course of action. All told, this means that needed improvements in US-VISIT program management practices are long overdue. Both the legislative conditions and our open recommendations are aimed at accomplishing these improvements, and they need to be addressed quickly and completely. Thus far, they have not been, and the reasons that they have not are unclear. Because our outstanding US-VISIT recommendations already address all of the management weaknesses discussed in this report, we are reiterating our prior recommendations and recommending that the Secretary of DHS report to the department’s authorization and appropriations committees on its reasons for not fully addressing its expenditure plan legislative conditions and our prior recommendations. We received written comments on a draft of this report from DHS, which were signed by the Director, Departmental GAO/IG Liaison Office, and are reprinted in appendix II. In its comments, DHS stated that it agreed with the majority of our findings, adding that the department realizes, and our report supports the fact, that improvements to US-VISIT’s management controls, operational context, and human capital are needed. DHS also stated that the US-VISIT program office would aggressively engage with us to address our open recommendations, noting that it appreciates the guidance provided by our reports. In this regard, DHS’s comments described efforts completed, underway, and planned to address our recommendations, most of which were already reflected in the draft report. New information in DHS’s comments covered its intentions relative to the next US-VISIT expenditure plan and the next US-VISIT strategic plan, both of which are to be issued in fiscal year 2008. This new information is consistent with the intent of our open recommendations. New information also included the US-VISIT Director’s intention to communicate high-priority risks to the Under Secretary of the National Protection and Programs Directorate, which is also in line with our open recommendations. However, DHS also stated that it disagreed with the “partially complete” status that we assigned to one of our open recommendations. It also stated that our observation characterizing past US-VISIT exit efforts as failed and costly implicitly devalued the experience and empirical data that the department gained from these proof-of-concept efforts, and this observation did not recognize relevant information about the program’s use of biographic exit procedures. We do not agree with either of these comments, as discussed below. With the respect to the “partially complete” status that our report assigns to the open recommendation for the program to develop and begin implementing a system security plan, and to perform a privacy impact analysis and use the results of this analysis in near term and subsequent system acquisition decision making, DHS stated that it considers this recommendation satisfied. In this regard, the department describes a number of actions that the program has taken with respect to US-VISIT security and privacy. We do not take issue with the actions that DHS described, and would note that our draft report already recognizes them. Moreover, we too consider the privacy component of our recommendation satisfied. However, we do not agree with the department’s position relative to the scope of US-VISIT’s security strategy in that it does not address known vulnerabilities associated with a US-VISIT component system—TECS. As we state in our report, TECS is an integral component of US-VISIT and, according to federal security standards, a system security plan, or in US-VISIT’s case the system security strategy, typically covers such component systems. Therefore, we believe that the US-VISIT security risk assessment and security strategy need to explicitly address such vulnerabilities, and thus we do not consider the entire recommendation as being fully satisfied. With respect to our characterization of past US-VISIT exit efforts, the department stated that we incorrectly viewed these past efforts as “ends in themselves” and as “failed and costly” because they did not immediately conclude with operational systems. According to DHS, the program never intended for these efforts to be more than proof-of- concept learning experiences that would form the basis for more workable future system solutions. We do not agree with these comments. As we state in our report, the program first committed to full deployment of a biometric exit capability in 2003, and it has continued to make similar deployment commitments in subsequent years. At the same time, we have chronicled a pattern of inadequate analysis surrounding the expected costs, benefits, and risks of these exit efforts since 2004, and thus an absence of reliable information upon which to view their expected value and base informed exit-related investment decisions. Nevertheless, the program continued to invest each year in these biometric exit efforts, thus far having allocated about $250 million in funding to them. At no time, however, was any analysis produced to justify investing a quarter of a billion dollars to gain “experiences and empirical data” for such a sizeable investment. Rather, commitments were repeatedly made in expenditure plans for deploying an operational exit solution. While we recognize the value and role of demonstration and pilot efforts as a means for learning and informing future development efforts, our point is that exit-related efforts have been inadequately defined and justified over the last 4 years, despite being allocated $250 million, and the fiscal year 2007 expenditure proposes more of the same. With respect to not recognizing the program’s use of biographic exit procedures in the above described observation, the department is correct that we describe these procedures in other sections of our report but not as part of this observation. We do not include this information under this observation because its focus is on the 4 years and $250 million that has been devoted to biometric-based exit efforts, and the lack of definition and justification in the fiscal year 2007 expenditure plan for these biometric efforts going forward. We are sending copies of this report to the Chairmen and Ranking Members of other Senate and House committees and subcommittees that have authorization and oversight responsibilities for homeland security. We are also sending copies to the Secretary of Homeland Security, Secretary of State, and the Director of OMB. We will also make copies available to others on request. In addition, the report will be available at no charge on GAO’s Web site at www.gao.gov. If you or your staffs have any questions on matters discussed in this report, please contact me at (202) 512-3439 or at hiter@gao.gov. Contact points for our Offices of Congressional Relations and Public Affairs may be found on the last page of this report. GAO staff who have made significant contributions to this report are listed in appendix III. facilitate legitimate travel and trade, ensure the integrity of the U.S. immigration system, and protect the privacy of our visitors. complies with DHS’s enterprise architecture; complies with the acquisition rules, requirements, guidelines, and systems acquisition management practices of the federal government; includes a certification by the DHS Chief Information Officer (CIO) that an independent verification and validation (IV&V) agent is currently under contract for the project; is reviewed and approved by the DHS Investment Review Board (IRB), the Secretary of Homeland Security, and OMB; is reviewed by GAO; includes a comprehensive US-VISIT strategic plan; and includes a complete schedule for biometric exit implementation. On March 20, 2007, DHS submitted its fiscal year 2007 expenditure plan for $362.494 million to the House and Senate Appropriations Subcommittees on Homeland Security. 1. determine whether the US-VISIT fiscal year 2007 expenditure plan satisfies 2. determine the status of our oldest open recommendations pertaining to US- 3. provide observations about the expenditure plan and management of the program. We conducted our work at US-VISIT offices in Arlington, Virginia, from March 2007 through June 2007 in accordance with generally accepted government auditing standards. Details of our scope and methodology are described in attachment 1. Meets the capital planning and investment control review requirements established by OMB, including OMB A-11, part 7 Complies with the DHS enterprise architecture Complies with the acquisition rules, requirements, guidelines, and systems acquisition management practices of the federal government Includes a certification by the DHS CIO that an IV&V agent is currently under contract for the program Is reviewed and approved by the DHS IRB, the DHS Secretary, and OMB Includes a comprehensive US-VISIT strategic plan Includes a complete schedule for biometric exit implementation Does not satisfy or provide for satisfying all key aspects of the condition we reviewed. Satisfies or provides for satisfying some, but not all, key aspects of the condition that we reviewed. 1. Develop and begin implementing a system security plan and perform a privacy impact analysis and use the results of this analysis in near term and subsequent system acquisition decision making. 2. Develop and implement a plan for satisfying key acquisition management controls, including acquisition planning, solicitation, requirements management, project management, contract tracking and oversight, evaluation, and transition to support, and implement the controls in accordance with Software Engineering Institute (SEI) guidance.3. Ensure that expenditure plans fully disclose what system capabilities and benefits are to be delivered, by when, and at what cost, as well as how the program is being managed. 4. Ensure that the human capital and financial resources are provided to establish a fully functional and effective program office and associated management capability. 5. Clarify the operational context within which US-VISIT must operate. Summary of Status of Open Recommendations (cont’d) 6. Determine whether proposed US-VISIT increments will produce mission value commensurate with costs and risks and disclose to its executive bodies and the Congress the results of these business cases and planned actions.7. Develop and implement a human capital strategy that provides for staffing open positions with individuals who have the requisite core competencies (knowledge, skills, and abilities). 8. Develop and implement a risk management plan and ensure that all high risks and their status are reported regularly to the appropriate executives. 9. Define performance standards for US-VISIT that are measurable and reflect the limitations imposed by relying on existing systems. DHS data show that the US-VISIT prime contract is being executed according to cost and schedule expectations, as defined and measured by a well- accepted progress measurement technique known as earned value management. DHS continues to propose disproportionately heavy investment in US-VISIT program management-related activities without adequate justification or full disclosure, to the point of spending $1.25 on management for every dollar invested in new development. Without justifying and fully disclosing such a large investment in program management, questions persist as to whether this represents the best use of DHS resources. DHS continues to propose spending tens of millions of dollars on exit projects that are not well-defined, planned, or justified on the basis of costs, benefits and risks. Without properly positioning itself for effectively and efficiently investing in an exit solution, DHS risks repeating its prior failed and costly exit efforts. Because our outstanding US-VISIT recommendations already address all of the management weaknesses discussed in this briefing, we are reiterating our prior recommendations, and recommending that DHS report to its congressional authorization and appropriations committees the reasons for it not fully satisfying its US-VISIT expenditure plan legislative requirements and our prior recommendations. In comments on a draft of this briefing, DHS stated that the briefing was factually correct, that GAO's guidance provided value to the program, and that it would continue to address our recommendations. collecting, maintaining, and sharing biometric and other information on certain foreign nationals who enter and exit the United States; identifying foreign nationals who (1) have overstayed or violated the terms of their admission; (2) can receive, extend, or adjust their immigration status; or (3) should be apprehended or detained by law enforcement officials; detecting fraudulent travel documents, verifying traveler identity, and determining traveler admissibility through the use of biometrics; and facilitating information sharing and coordination within the immigration and border management community. DHS originally planned to deliver biometric entry and exit capability in four major increments. Increments 1 through 3 were to be interim, or temporary, solutions that focus on building interfaces among existing (legacy) systems; enhancing the capabilities of these systems; and deploying these systems to air, sea, and land ports of entry (POEs). Increment 4 was to be a series of incremental releases, or mission capability enhancements, that were to deliver long-term strategic capabilities for meeting program goals. In May 2004, DHS awarded an indefinite-delivery/indefinite-quantityprime contract to Accenture and its partners for delivering future US-VISIT capabilities. Increment 1 was intended to establish entry and exit capabilities at air and sea POEs. Increment 1 air and sea entry capabilities were deployed on January 5, 2004, at 115 airports and 14 seaports for individuals requiring nonimmigrant visas to enter the United States.These capabilities include collecting and matching biographic information, biometric data (two digital index finger scans) and a digital photograph for selected foreign nationals. In addition, several types of increment 1 air and sea exit devices for collecting biometric data were piloted at 12 airports and 2 seaports. This 3-year pilot focused on the technical feasibility of a biometric exit solution at air and sea POEs. The pilot ended in May 2007. Increment 2 was originally to extend US-VISIT entry and exit capabilities to the 50 busiest land POEs by December 31, 2004. Subsequently, the increment was divided into three parts—2A, 2B, and 2C. Increment 2A established entry capabilities at land, sea, and air POEs to biometrically authenticate machine-readable visas and other travel and entry documents issued by Department of State (State) and DHS to foreign nationals.These capabilities were deployed to all POEs by October 23, 2005, except for e-Passports, which were deployed to 33 POEs by November 14, 2006. These 33 POEs account for 97 percent of all travelers entering with e- Passports. Increment 2B extended the increment 1 entry solution to the 50 busiest land POEs and included redesigning the process for issuing a handwritten form I- 94to enable the electronic capture of biographic, biometric (unless the traveler is exempt),and related travel documentation for travelers arriving in secondary inspection. This capability was deployed to the 50 busiest land POEs as of December 29, 2004. Increment 2C was a proof-of-concept demonstration of the feasibility of using passive radio frequency identification (RFID) technologyto record travelers’ entry and exit via a unique ID number tag embedded in the form I-94. It was originally deployed at five land POEs. The demonstration was terminated in November 2006. Increment 3 was to extend increment 2B entry capabilities to 104 land POEs by December 31, 2005. It was essentially completed as of December 19, 2005. Increment 4 – Unique Identity All expenditure plans prior to fiscal year 2006 have described increment 4 as a yet- to-be-defined, strategic solution. The fiscal year 2006 plan described increment 4 as the combination of two projects: (1) Transition to 10 fingerprints in the Automated Biometric Identification System (IDENT) and (2) Interoperability between IDENT and the Federal Bureau of Investigation’s Integrated Automated Fingerprint Identification System (IAFIS). The fiscal year 2007 expenditure plan combines the two projects, with a third called enumeration (developing a single identifier for each individual), into a single project referred to as Unique Identity. (in thousands) (in thousands) (in thousands) Areas of expenditure/Projects (see next slides for descriptions) (costs in thousands) Exit: Includes planning and implementation of the chosen deployment option for the implementation of an exit screening program at air and sea ports. U.S. travel documents and e-Passports: Includes development, testing, and deployment of public key directory (PKD) validation servicesfor e-Passport readers. Unique Identity: Includes implementing the 10-fingerprint scanners and the interim data sharing model (iDSM);related systems interoperability; associated facilities and engineering support; and systems architecture, engineering and integration, and design. Data Integrity and Biometric Support Services: Includes providing qualified leads and actionable information to the U.S. Customs and Border Protection Service and U.S. Immigration and Customs Enforcement; establishment of lookout records for visa denials and adverse actions by border officials. Program management and operations : Includes the government salaries and benefits for 115 government program office positions necessary to manage and operate the program, including relocation costs, personnel security checks, and training. Contractor services-program management: Includes the program office support contractors. Operations and maintenance: Includes operations and maintenance of Increment 1, 2, and 3 systems, including technical, application, system, network, and infrastructure support costs. Program management reserve: Includes funds allocated to accommodate unknown timing and magnitude of risks. US-VISIT has adopted its own methodology for managing its projects throughout their respective life cycles. This methodology is known as the US-VISIT Enterprise Life Cycle Methodology (ELCM). Within the ELCM is a component methodology for managing software-based system projects known as the US-VISIT Delivery Methodology (UDM). According to version 4.3 of UDM (April 2007), it Applies to new development projects and existing, operational projects. Specifies the documentation and reviews that should take place within each of the methodology’s six phases: plan, analyze, design, build, test, and deploy. Allows for tailoring to meet the needs and requirements of individual projects, in which specific activities, deliverables, and milestone reviews that are appropriate for the scope, risk, and context of the project can be set for each phase of the project. The chart on the following page shows where US-VISIT projects are in terms of the life cycle methodology. Background: US-VISIT Project Status (New Development and Operational) Planning, development and implementation of the Biometric Identification Systems Project, now referred to as Unique Identity (IDENT/IAFIS integration and IDENT 10-print) DHS recently changed its investment management process. Prior to 2006, DHS IT programs, including US-VISIT, were subject to key decision point reviews. According to DHS, this approach was adopted from the Department of Defense’s investment management process, and while well-suited for the acquisition of fighter jets, ships, etc., was not well-suited for acquisition of IT systems. Accordingly, DHS drafted an Investment Review Process guide that adopts an approach using milestone decision points (MDP) linking five life cycle phases: (1) project initiation, (2) concept and technology development, (3) capability development and demonstration, (4) production and deployment, and (5) operations and support. According to DHS, this guide provides more flexibility, allowing DHS to tailor the number of phases and milestone reviews based on risk and visibility. MDP reviews can be performed concurrently with an expenditure plan review. The draft guide was issued in March 2006; as of May 2007, the draft guide had not been approved. Under the draft guide, a program sends an investment review request to the Integrated Project Review Team (IPRT) prior to the initial MDP. The IPRT assigns the program to a portfolio, and schedules the program for a Joint Requirements Council and/or IRB review. According to the official from DHS’s Program Analysis and Evaluation Directorate who is responsible for overseeing program adherence to the investment control process, it is being used for all DHS programs. Objective 1: Legislative Conditions Condition 1 The fiscal year 2007 US-VISIT expenditure plan, related program documentation, and program officials’ statements satisfy (in part or total) most, but not all, of the legislative conditions. Condition 1. The plan, including related program documentation and program officials’ statements, satisfies or partially satisfies all aspects of the capital planning and investment control review requirements established by OMB, including OMB Circular A-11, part 7. The table that follows provides examples of the results of our analysis, including areas in which the A-11 requirements have been and have not been fully satisfied. Given that the A-11 requirements are intended to minimize a program’s exposure to risk, permit performance measurement and oversight, and promote accountability, any areas in which the program falls short of the requirements reduce the chances of delivering cost-effective capabilities and measurable results on time and within budget. Provide a brief description of the investment and its status in the capital planning and investment control review, including major assumptions made about the investment. The expenditure plan and fiscal year 2007 Exhibit 300 provide a description of US-VISIT but do not include its status in the DHS capital planning and investment control process. According to program officials, the program was re- evaluated under the MDP process defined in the draft DHS investment review process guide. On February 7, 2007, it passed its first MDP and is now undergoing its second MDP review. Also, the expenditure plan and related program documents identify a number of program assumptions. Examples of assumptions cited in the fiscal year 2007 Exhibit 300 submission include (1) existing facilities at land POEs will not support the proposed incorporation of biometric devices without investment in equipment and infrastructure, and (2) improved exit processes are needed to collect accurate data on departures. Provide a summary of the investment’s risk assessment, including how 19 OMB- identified risk elements are being addressed. The US-VISIT enterprise risk assessment was completed in December 2005. It identified a number of risks, their likelihood of occurrence, their potential impact, and recommended controls to address each risk. The most recent version of the risk management plan was approved in February 2007. Under the processes defined in this plan, risks are to be monitored and reviewed by program management and stakeholders through integrated project teams. All identified risks are to be logged in the risk database and are to be individually reviewed by the Director. Both the Exhibit 300 and the Risk Management Plan address the 19 OMB-identified risk elements. Demonstrate that the investment is included in the agency’s enterprise architecture and capital planning and investment control process. Illustrate agency’s capability to align the investment to the Federal Enterprise Architecture (FEA). The plan does not describe US-VISIT relative to the DHS enterprise architecture (EA) or the capital planning and investment control process. Moreover, the last review of program compliance with the DHS EA was in August 2004, and since then US-VISIT and the DHS architecture have changed significantly. With regard to the FEA, the fiscal year 2007 OMB Exhibit 300 budget submission contains tables that satisfy OMB’s requirement for listing the various aspects of the FEA that the program supports. In February 2007, the program completed a MDP1 review, which program officials told us revalidated the program. The program has since submitted to the Enterprise Architecture Center of Excellence its MDP2 review package. US-VISIT’s architecture alignment is further discussed under the legislative condition 2 section of this briefing. Provide a description of an investment's security and privacy issues. Summarize the agency's ability to manage security at the system or application level. Demonstrate compliance with the certification and accreditation processes as well as the mitigation of IT security weaknesses. As we previously reported, US-VISIT’s 2004 security plan and privacy impact assessments generally satisfied OMB and the National Institute of Standards and Technology (NIST) security guidance. Further, the expenditure plan states that all of the US-VISIT component systems have been certified and accredited and given authority to operate. Also, the program office developed a security strategy in December 2006 that was based on the 2005 risk assessment. However, this security strategy was limited to the systems under US-VISIT control and does not mention, for example, the Treasury Enforcement Communications System (TECS) which provides biographic information to US- VISIT and is owned by Customs and Border Protection. According to NIST Special Publication 800-18, a comprehensive security strategy should include all component systems. We have ongoing work to evaluate the quality of US-VISIT security documents and practices. Provide a summary of the investment’s status in accomplishing baseline cost and schedule goals through the use of an earned value management (EVM) system or operational analysis, depending on the life-cycle stage. Condition 2. The plan, including related program documentation and program officials’ statements, partially provides for satisfying the condition that it comply with DHS’s EA. According to federal guidelines and best practices, investment compliance with an EA is essential for ensuring that an organization’s investment in new and existing systems is defined, designed, and implemented in a way that promotes integration and interoperability and minimizes overlap and redundancy, thus optimizing enterprisewide efficiency and effectiveness. A compliance determination is not a one-time event that occurs when an investment begins, but is, rather, a series of determinations that occurs throughout an investment’s life cycle as changes to both the EA and the investment’s architecture are made. The DHS Enterprise Architecture Board, supported by the Enterprise Architecture Center of Excellence, is responsible for ensuring that projects demonstrate adequate technical and strategic compliance with the department’s EA. The DHS Enterprise Architecture Board has not conducted a detailed review of US- VISIT architecture compliance in more than 2 years. In August 2004, the board reviewed US-VISIT’s architectural alignment with some aspects of the DHS EA, and it recommended that US-VISIT be given conditional approval to proceed.However, we reportedin February 2005 that this architectural compliance was limited because: DHS’ determination was based on version 1.0 of the EA, which was missing, in part or in whole, all the key elements expected in a well-defined architecture, such as a description of business processes, information flows among these processes, and security rules associated with these information flows. DHS did not provide sufficient documentation to allow us to understand the methodology and criteria for architecture compliance or to verify analysis justifying the conditional approval. Moreover, the next architecture alignment review did not occur until more than 2 years later, in November 2006. This review was part of US-VISIT’s MDP1 revalidation review, and it focused on compliance with 2 components of the DHS EA 2006. In February 2007 US-VISIT received MDP1 approval with the stipulation that the program undergo a MDP2 review within 60 days. This February 2007 MDP1 alignment determination does not fully satisfy the legislative condition for several reasons. The review was based on US-VISIT documentation that was not current. In particular, the US-VISIT Mission Needs Statementdid not reflect recent changes to the program, such as the IDENT/IAFIS interoperability and expansion of IDENT to collect 10, rather than 2, prints. The review assessed compliance with only general aspects of the DHS EA, such as the investment portfolio, the architecture principles, and the business model. It did not include US-VISIT’s compliance with other relevant aspects of the EA, such as the data and information security components. The review was based on DHS EA 2006. We reportedin May 2007 that this version was missing important architectural content and did not address most of the comments made by DHS stakeholders. As a result, we concluded that it was not complete, consistent, understandable, or usable. Program officials told us that they submitted documentation for a more comprehensive MDP2 alignment review to the Enterprise Architecture Centers of Excellence in April 2007. They also stated that they have mitigated the risks of US- VISIT being misaligned with the DHS EA through other means. These included: submitting the technical baseline of existing hardware and software to the EA Center for Excellence for inclusion in the DHS EA; submitting technology insertion requests for new equipment planned for US- VISIT, such as RFID technology, to the EA Center of Excellence for review and inclusion in the DHS EA, and relating US-VISIT capabilities with the business and services models of the FEA reference models. Notwithstanding these steps, DHS has yet to demonstrate, through verifiable documentation and methodologically-based analysis, that US-VISIT is aligned with a well-defined DHS EA. As a result, the program will remain at risk of being defined and implemented in a way that does not support optimized departmentwide operations, performance, and achievement of strategic goals and outcomes. Condition 3. The plan, including related program documentation and program officials’ statements, partially provides for satisfying the condition that it comply with the acquisition rules, requirements, guidelines, and systems acquisition management practices of the federal government. Federal IT acquisition requirements, guidelines, and management practices provide an acquisition management framework that is based on the use of rigorous and disciplined processes for planning, managing, and controlling the acquisition of IT resources.Effective acquisition management processes are embodied in published best practices models, such as the Software Engineering Institute (SEI) Capability Maturity Models®. These models explicitly define, among other things, acquisition process management controls that are recognized hallmarks of successful organizations and that, if implemented effectively, can greatly increase the chances of acquiring software-intensive systems that provide promised capabilities on time and within budget. We reported in September 2003that the program office had not defined key acquisition management controls to support the acquisition of US-VISIT, and therefore its efforts to acquire, deploy, operate, and maintain system capabilities were at risk of not meeting system requirements and benefit expectations on time and within budget. Subsequently, the program adopted SEI Capability Maturity Model Integration(CMMI®) to guide its efforts to employ effective acquisition management practices and approved an acquisition management process improvement plan dated May 16, 2005. One of the goals of this plan was to achieve a CMMI® level 2 capability rating from SEI by October 2006. In September 2005, DHS’s initial assessment of 13 US-VISIT key acquisition process areas revealed a number of weaknesses. In light of this, US-VISIT updated its acquisition management process improvement plan, narrowing the scope of the process improvement activities to six of the CMMI process areas--project planning, project monitoring and control, requirements management, risk management, configuration management, and product and process quality assurance—and focusing on two US-VISIT projects—U.S. Travel Documents-ePassports (formerly Increment 2A) and Unique Identity. Under the updated plan, the goal for an external CMMI evaluation remained October 2006. Insufficient definition of processes and preparation of supporting documents for areas such as systems development, budget and finance, facilities, and strategic planning (e.g., product work flow among organizational units was unclear and not documented, and roles, responsibilities, and assignments for performing work tasks and activities were not adequately defined and documented). Lack of policies, process descriptions, and templates for requirements development and management. Lack of definition of roles, responsibilities, work products, expectations, resources, and accountability of external stakeholder organizations. The program has since revised its process improvement plan. Among other things, the revised plan delays the date for having an external CMMI evaluation from October 2006 to November 2007. At the same time, it has continued to address the weaknesses discovered during earlier internal assessments. Based on its latest periodic assessment (March 2007), the program office reports that 83 percent of key practices are now either fully or largely implemented, up from 26 percent in August 2005 (see chart on next slide). In addition, the fiscal year 2007 expenditure plan reported progress in a seventh key process area not included in the program’s CMMI improvement efforts— contract tracking and oversight. In 2006, we reportedthat the program office had not effectively overseen US-VISIT related contract work performed on its behalf by other DHS and non-DHS agencies, and these agencies did not always establish and implement the full range of controls associated with effective management of contractor activities. Further, neither the program office nor the other agencies had implemented effective financial controls. Since this report was issued, the program office has instituted the use of oversight plans for new task order and contract awards and is developing a set of requirements for reimbursable contracts that address our recommendations to enhance the probability of successful performance and reduce risks. Notwithstanding this reported progress in implementing acquisition management process areas, the program’s acquisition management improvement efforts are focused on only seven acquisition management process areas. Other areas are also relevant to the program and need to be addressed. The status of the program office’s efforts to implement our recommendations aimed at implementing the full range of acquisition management controls is discussed later in this briefing. Condition 4. The plan satisfies the condition that it include a certification by the DHS CIO that an IV&V agent is currently under contract for the project. On February 21, 2007, the DHS Deputy CIO certified in writing that two independent verification and validation agentswere under contract for US-VISIT and that these agents met the requirements and standards for an IV&V agent. Condition 5. The plan, including related program documentation and program officials’ statements, satisfies the requirement that it be reviewed and approved by the DHS Investment Review Board, the Secretary of Homeland Security, and OMB. The DHS Deputy Secretary, who is also the chair of the Investment Review Board, approved the fiscal year 2007 expenditure plan, and OMB approved the plan on March 20, 2007. Condition 6. The plan satisfies the requirement that it be reviewed by GAO. Our review was completed on June 15, 2007. Objective 1: Legislative Conditions Condition 7. The plan does not satisfy the condition that it include a comprehensive US-VISIT strategic plan. Strategic plans are the starting point and basic underpinning for results-oriented management. Such plans articulate the fundamental mission of an organization, or program, and lay out its long-term goals and objectives for implementing that mission, including the resources needed to reach these goals. Federal legislation and guidelinesrequire that agencies’ strategic plans include six key elements: (1) a comprehensive mission statement, (2) strategic goals and objectives, (3) strategies and the various resources needed to achieve the goals and objectives, (4) a description of the relationship between the strategic goals and objectives and annual performance goals, (5) an identification of key external factors that could significantly affect the achievement of strategic goals, and (6) a description of how program evaluations were used to develop or revise the goals and a schedule for future evaluations. As we have previously reported,(cont’d) strategic plans should also include a discussion of management challenges facing the program that may threaten its ability to meet long-term, strategic goals and efforts to coordinate among cross-cutting programs, activities, or functions. While the US-VISIT program is not required to explicitly follow these guidelines, the guidelines nonetheless provide a framework for effectively developing strategic plans and the basis for program accountability. However, the US-VISIT strategic plandoes not include any of these key elements associated with effective strategic plans. In summary, the plan describes eight desired program capabilitiesand provides an implementation strategy that describes how each of these capabilities will be delivered over a multi-year investment horizon through three categories of activities – Foundation, Transformation, and Globalization. Foundation activities, which are described as modernization, enhancement, and expansion of capabilities and technologies, as well as leveraging current capabilities and technologies. Transformation activities, which are described as the implementation of processes and technologies that cut across the particular functions and entities that make up the immigration and border management system. Globalization activities, which are described as the coordination and sharing of information with foreign governments to improve the ability to detect and prevent potential threats from either entering the United States or remaining here. However, the plan does not provide time frames for the completion of these broad investment categories. The plan also does not include strategic goals and objectives or strategies for achieving goals and objectives. As a result, it is not clear what program capabilities will be delivered when and whether they are aligned with the program’s goals and objectives. Further, the plan does not include a comprehensive mission statement, describe the relationships between strategic goals and annual performance goals, the external factors that could affect the program, and the program evaluations used to establish or revise the goals. In addition, the US-VISIT strategic plan does not address management challenges facing the program, such as those addressed in our past recommendations. And although the strategic plan identifies the ability to communicate with external stakeholders as a desired capability, the plan does not provide any evidence of such past communication or explain the relationship between US-VISIT and other organizations within the border and immigration management enterprise. For example, it does not describe the relationship between US-VISIT and DHS’s Western Hemisphere Travel Initiative, even though both programs involve the entry of certain foreign individuals at U.S. POEs. While the strategic plan is missing important content, other related program documentation includes some of this content. For example, the fiscal year 2007 expenditure plan and the US-VISIT Mission Needs Statement state the program’s mission and goals. In addition, the US-VISIT Program Blueprint describes eight core capabilities, which are very similar to those described in the strategic plan, and maps those capabilities to four business outcomes. However, the Blueprint does not include strategic goals, so it is not clear whether the business outcomes are aligned with US-VISIT’s goals. Further, the outcomes are not described in the strategic plan. The Program Blueprint also notes that responsibilities for immigration and border management are spread across multiple agencies and departments. However, it does not provide clear delineations of these organizations’ respective tasks, services, or efforts. Further, the strategic plan does not cite or describe any coordination efforts to address this situation. Additionally, the Blueprint identifies border and immigration management enterprise stakeholders and identifies, for each stakeholder, needs and priorities, challenges, how the business outcomes will benefit the stakeholder, and stakeholder constraints that will affect business outcomes. This means that while some of the content of a US-VISIT strategic plan is captured in a fragmented fashion across a range of documents, the full range of content needed to define an authoritative strategic direction, focus, and roadmap for the program that is approved by departmental leadership is missing. Without it, DHS reduces the chances that the US-VISIT program will achieve desired results and succeed in achieving the program’s goals and objectives. Condition 8. The plan, including related program documentation and program officials’ statements, does not satisfy the condition that it include a complete schedule for biometric exit implementation. The fiscal year 2007 expenditure plan addresses DHS’ near-term deployment plans for biometric exit capabilities at air and sea POEs. Further, it notes the absence of near-term biometric options for land POEs and mentions only a possible near-term, interim option that is being considered. In addition, the expenditure plan addresses all three locations of US-VISIT technology (air, sea, and land). However, the expenditure plan’s discussion of exit capabilities is conceptual and general and does not contain a schedule for the full implementation of US-VISIT exit capabilities at air, sea and land POEs. The plan states that DHS plans to incorporate air exit into the airline check-in process. However, the plan does not provide any details as to what capabilities will be acquired and deployed when and at what cost. Instead, it states that DHS plans to integrate US-VISIT’s efforts with CBP’s pre-departure Advance Passenger Information Systemand TSA’s Secure Flightfor purposes of partnering with the airline industry. Further, the plan does not include any schedule of air exit implementation activities, but rather, simply states that DHS plans to initiate efforts on its air exit solution at an unspecified time during the third quarter of fiscal year 2007, and will fully deploy the air exit solution by an unspecified time during calendar year 2008. On June 11, 2007, DHS provided us with a schedule for air exit, which the department characterized as high-level. For example, it does not include the underlying details supporting the timelines for such areas of activity as system design, system testing, and system development. However, program officials told us that greater detail existed to support the schedule, but that because this had not been approved by DHS, could not be provided. The schedule provided indicates that the air exit solution will be fully deployed by June 2009, which is at least six months after the deployment date provided in the expenditure plan. The plan states that DHS will initiate planning efforts on the sea exit deployment at an unspecified time during fiscal year 2007, and that it will emulate the technology and operational plans used for the air exit solution. However, the plan does not provide any details about how, when, and at what cost the sea exit solution will be accomplished, or provide a completion date or any interim dates. GAO, Border Security: US-VISIT Program Faces Strategic, Operational, and Technological Challenges at Land Ports of Entry, GAO-07-248 (Washington, D.C.: Dec. 6, 2006). Consistent with our December 2006 report,the plan states that implementing a biometric exit solution at land POEs is significantly more complicated and costly than air or sea exit because it would require a costly expansion of existing exit capacity, including physical infrastructure, land acquisition, and staffing. Because of this, the plan concludes that land exit cannot be practically based on biometric validation in the short term. In lieu of biometric-based exit at land POEs in the near term, the plan states that DHS will initially seek to match entry and exit records using biographic information in instances where departure information is not collected from an individual who leaves the country, as in the case of an individual who does not submit their Form I-94upon departure. However, the plan does not specify what this near-term focus entails and how, when, and at what cost it will be accomplished. Rather, it says that DHS has not yet determined a time frame or any cost estimates for the initiation of a land exit solution. Recommendation 1: Develop and begin implementing a system security plan and perform a privacy impact analysis and use the results of this analysis in near-term and subsequent system acquisition decision-making. A system security plan and privacy impact assessment are important to understanding system requirements and ensuring that the proper safeguards are in place to protect system data, resources, and individuals’ privacy. Both best practices and federal guidance advocate their development and use. The purpose of a system security plan is to define the steps that will be taken (i.e., security controls that will be implemented) to cost-effectively address known security risks. We reportedin 2005 that the program office developed a US-VISIT system security plan that was generally consistent with federal practice. However, we also reported at that time that the plan was not based on a security risk assessment. In December 2005, the program office developed a US-VISIT risk assessment that addressed the risk elements required by OMB, including having an inventory of known risks, their probability of occurrence and impact, and recommended controls to address them. At that time, program officials told us that they intended to develop a US-VISIT security strategy that reflected the results of this risk assessment. In December 2006, the program office developed a US-VISIT security strategy and has since begun implementing it. For example, it has conducted security evaluations of commercial off-the-shelf software products before adding them to the program’s technical baseline. However, the scope of this strategy does not extend to all the systems that comprise US-VISIT. For example, the Treasury Enforcement Communications System (TECS), an integral component of US- VISIT, is not under the US-VISIT inventory of systems because it is owned by Customs and Border Protection. The fact that the US-VISIT security strategy’s scope is limited to only systems that the program office owns is not consistent with our recommendation. We have ongoing work to evaluate the quality of US-VISIT security documents and practices, including TECS implementation of security controls. The purpose of a privacy impact assessment is to ensure handling of information conforms to applicable legal, regulatory, and policy requirements regarding privacy, determine the risks and effects of collecting, maintaining, and disseminating information in identifiable formin an electronic information system, and examine and evaluate protections and alternative processes for handling information to mitigate potential privacy risks. In February 2006, we reportedthat the program office had developed and periodically updated a privacy impact assessment. However, we also reported that system documentation only partially addressed privacy. Since then, program officials told us that they have taken steps to ensure that the impact assessment’s results are used in deciding and documenting the content of US-VISIT projects. For example, they said that privacy office representatives are included in key project definition, design, and development meetings to ensure that privacy issues are addressed and that key system documentation now reflects privacy-based needs. Furthermore, US-VISIT privacy officials recently conducted an audit of system documentation to ensure that privacy is being addressed. They found only a single instance where privacy should have been addressed in system documentation but was not. Finally, our review of recently issued system documentation shows privacy concerns are being addressed. Recommendation 2: Develop and implement a plan for satisfying key acquisition management controls, including acquisition planning, solicitation, requirements management, project management, contract tracking and oversight, evaluation, and transition to support, and implement the controls in accordance with Software Engineering Institute (SEI) guidance. Effective acquisition management controls are important contributors to the success of programs like US-VISIT. SEI has defined a range of acquisition management controls as part of its capability maturity models, which, when properly implemented, have been shown to increase the chances of delivering promised system capabilities on time and within budget. In June 2003, we first reportedthat the program did not have key acquisition management controls in place, and we reiterated this point in September 2003. In May 2005, the program office developed a plan for satisfying SEI acquisition management guidance and began implementing it. Its 2005 assessment addressed 13 SEI key process areas, a number of which were consistent with the seven management controls that we recommended. In April 2006, the program office updated its plan to focus on six key process areas: acquisition project planning, requirements management, project monitoring and control, risk management, configuration management, and product and process quality assurance. Since 2005, the program office reports that it has made progress in implementing the 113 practices associated with these six key process areas, as previously discussed. However, the six areas of focus do not include all of the management controls that we recommended. For example, solicitation, contract tracking and oversight, and transition to support are not included. While the program office reports that it has also addressed contract tracking and oversight as part of responding to a later recommendation that we made (not one of the nine recommendations addressed in this briefing), it also reports that it has yet to address the other two management controls. It is important for the program office to address all of the management controls that we recommended. If it does not, it will unnecessarily increase program risks. Recommendation 3: Ensure that expenditure plans fully disclose what system capabilities and benefits are to be delivered, by when, and at what cost, as well as how the program is being managed. The fiscal year 2007 expenditure plan discloses planned system capabilities, estimated schedules and costs, and expected benefits, but meaningful information about schedules, costs, and benefits is missing. Further, while the plan does provide information on some acquisition activities, it does not adequately describe how the program is being managed in a number of areas and does not disclose the management challenges that it continues to face. Without such information, the expenditure plan does not provide Congress with enough information to exercise effective oversight and hold the department accountable. The fiscal year 2007 expenditure plan provides time commitments for some capabilities; however, these are not specific. For example, the plan states the following: Deployment of 10-print pilot to 10 air locations to begin in late 2007. Initial Operating Capability functionality targeted for September 2008. Air exit solution deployment will begin in third quarter 2007 and continue through 2008. Begin work in fiscal year 2007 on sea exit deployment that will emulate technology and operational plans adopted for commercial aviation environment. Moreover, no schedule commitments are made for the development and deployment of PKD validation capabilities. The fiscal year 2007 expenditure plan identifies each project’s funding. In some cases, this information is provided with meaningful detail that allows for understanding of how the funds will be used. For example Unique Identity shows the following activities and costs: Acquisition and Procurement ($21.2 million)—purchase and initial deployment of 10-print capture devices and upgrades in network capabilities (bandwidth and technology refreshes) at 119 airports, 9 seaports, and 155 land ports. Update DHS Border and Process Technology ($2.0 million)—update device to client biometric interfaces and further 10-print prototype testing and evaluation. However, in other cases, costs are not described at a level that would permit such understanding. For example: Contractor Services (Project Assigned) ($12.1 million) - contractor services and support for the project-related resource planning and management (including the areas of configuration, acquisition, and risk), as well as project performance metrics and reporting in the areas of cost, schedule, scope, and quality management. This exact wording is also used for this category in two other projects with different costs. In addition, unlike prior expenditure plans, carryover funds from prior years that are planned for use in 2007 are not allocated to 2007 activities. For example: Exit - A total of $7.3 million in fiscal year 2007 funds, plus fiscal year 2006 carryover funds of $20 million are mentioned as being allocated to begin the process of deploying DHS’ integrated air exit strategy and initial planning for sea exit. However, only the $7.3 million is allocated among the activities listed. No information is presented regarding the allocation of the $20 million in carryover funds to these activities or any others. The fiscal year 2007 expenditure plan cites benefits associated with the projects. However, the benefits are broadly stated. For example, the plan describes exit benefits as “Safer and more secure travel” and Unique Identity benefits as “Facilitation of efficient, yet secure, trade and travel.” The 2007 expenditure plan describes a range of key acquisition management activities and control areas. These include: However, the plan does not fully disclose challenges that the program faces in managing acquisition activities, nor does it discuss key areas in which change is occurring, such as capital planning and investment controls and human capital management. Recommendation 4: Ensure that the human capital and financial resources are provided to establish a fully functional and effective program office and associated management capability. DHS established the US-VISIT program office in July 2003 and determined the office’s staffing needs to be 115 government and 117 contractor personnel. In September 2003, we reportedthat the program office lacked adequate human capital and financial resources. In August 2004, the program office, in conjunction with OPM developed a draft human capital plan. Agency officials stated that, at one point in 2006, all of the 115 government positions were filled. In addition, the program has received about $1.4 billion in funding, and we recently reported that it has devoted an increasing proportion of its annual appropriation to program office and related management activities. Since then, however, 21 of the government positions have become vacant. According to program officials, they have taken interim steps to address this void in leadership by temporarily assigning other staff to cover them. They added that they plan to fill all the positions through aggressive recruitment and that they do not consider the vacancies to present a risk to the program. However, without adequate human capital, particularly in key positions and for extended periods, program risks will invariably increase. Recommendation 5: Clarify the operational context within which US-VISIT must operate. As we have previously reported, all programs exist within a larger operational (and technological) context or frame of reference that is captured in such strategically focused instruments as strategic plans and an EA. Additionally, having a strategic plan and an EA are recognized best practices and provided for in federal guidance. In 2003, we reportedthat DHS had yet to define the operational context in which US-VISIT is to operate, such as a well-defined department EA or a departmentally approved strategic plan. In the absence of this operational context, we stated that program officials could make assumptions and decisions that, if they proved inconsistent with subsequent departmental policy decisions, would require US- VISIT rework to make it interoperable with related programs and systems, such as the FBI’s 10-print biometric identity system known as IAFIS. Moreover, we stated that US-VISIT could be defined and implemented in a way that made it duplicative of other programs and systems, such as the Secure Border Initiative or the Western Hemisphere Travel Initiative. Since then, we have continued to report on the absence of this context. Most recently, we reportedin February 2006 that this operational context was still a work in process. Specifically, we found that although a strategic plan was drafted that program officials said showed how US-VISIT was aligned with DHS’s organizational mission and defined an overall vision for immigration and border management across multiple departments and external stakeholders with common objectives, strategies, processes, and infrastructures, this plan had been awaiting departmental approval at that time for more than 11 months. Western Hemisphere Travel Initiative (WHTI), which is to implement the provisions of the Intelligence Reform and Terrorism Prevention Act of 2004requiring citizens of the United States, Canada, Bermuda, and Mexico to have a designated document for entry or re-entry into the United States that establishes the bearer’s identity and citizenship. US-VISIT continues to lack a well-defined operational context. As discussed earlier in this briefing, the fiscal year 2007 expenditure plan includes an appendix titled “Comprehensive Strategic Plan for US-VISIT,” which the Program Director told us is the department’s officially approved US- VISIT strategic plan. However, as we discussed in the legislative conditions section of the briefing, key elements of relevant federal guidance for a strategic plan are not addressed in this plan. For example, no specific outcome-related goals for major functions and operations of US-VISIT or specific objectives to meet those goals are provided, nor does it address external factors that could affect achievement of program goals. Finally, this strategic plan does not address the explicit relationships between US-VISIT and either the SBI or WHTI programs. We recently reportedthat DHS’s EA has evolved beyond prior versions. However, the DHS EA 2006was not complete for several reasons. For example, it was missing architecture content, such as a transition plan and evidence of a gap analysis between the “as is” and “to be” architectures, and it was developed with limited stakeholder input: support contractors and organizational stakeholders provided a range of comments on completeness, internal consistency, and understandability of a draft of the EA, but the majority of comments were not addressed. Because the EA was not complete, internally consistent and understandable, we concluded that its usefulness was limited, in turn limiting DHS’s ability to guide and constrain IT investments in a way that promotes interoperability and reduces overlap and duplication. Program officials told us that they have met with related programs to coordinate their respective efforts. They stated that DHS’s Office of Screening Coordination and Operations (SCO) has been trying to coordinate and unify the departmental components’ initiatives by bringing border management stakeholders together. However, specific coordination efforts have not been assigned to the SCO or any other DHS entity. The absence of a well-defined operational context within which to define and pursue US-VISIT has been long-standing. Until this context exists, the department will be challenged in its ability to define and implement US-VISIT and related border security and immigration management programs in a manner that promotes interoperability, minimizes duplication, and optimizes departmental capabilities and performance. Recommendation 6: Determine whether proposed US-VISIT increments will produce mission value commensurate with costs and risks and disclose to its executive bodies and the Congress the results of these business cases and planned actions. The decision to invest in any system capability should be based on reliable analysis of return on investment. Moreover, according to relevant guidance, incremental investments in major systems should be individually supported by such analyses of benefits, costs, and risks. Without such analyses, an organization cannot adequately know that a proposed investment is a prudent and justified use of limited resources. In June and September 2003, and in February 2005, we reportedthat proposed investments in the then entry/exit system, US-VISIT Increment 1, and US-VISIT Increment 2B, respectively, were not justified by reliable business cases. Further, in February 2006 we reportedthat while a business case was prepared for Increment 1B, the analysis performed met only four of the eight criteria in OMB guidance. For example, it did not include a complete uncertainty analysis for the alternatives evaluated. More recently, the program office has developed business cases for two projects: Unique Identity and U.S. Travel Documents-ePassports (formerly Increment 2A).However, the program office has not developed a business case for another project that it plans to begin implementing this year—biometric exit at air POEs. As discussed later in the observations section of this briefing, the program office has defined very little about its proposed solution to meeting its exit needs at air POEs, including an analysis of alternative solutions to meeting this need on the basis of their relative costs, benefits, and risks. Until the program office has reliable business cases for each US-VISIT project in which alternative solutions for meeting mission needs are evaluated on the basis of costs, benefits, and risks, it will not be able to adequately inform its executive bodies and the Congress about its plans and will not provide the basis for prudent investment decision making. Recommendation 7: Develop and implement a human capital strategy that provides for staffing open positions with individuals who have the requisite core competencies (knowledge, skills, and abilities). Strategic management of human capital involves proactive efforts to understand an entity’s future workforce needs, existing workforce capabilities, and the gap between the two and to chart a course of action defining how this gap will be continuously addressed. Such an approach to human capital management is both a best practice and provision in federal guidance. In September 2003, we reportedthat US-VISIT did not have a human capital strategy. In February 2006, we reportedthat the program office issued a human capital plan and began implementing it. However, it stopped doing so during 2006 pending a departmental approval of a DHS-wide human capital initiative, known as MAXHR, and because all program office positions were filled. However, as noted earlier, the program office now reports that it has 21 government positions, including critical leadership positions, vacant. According to program officials, US-VISIT recently developed a new human capital plan as part of their Organizational Improvement Initiative and this plan is now being reviewed by the department. Because its approval is pending, we were not provided a copy. Recommendation 8: Develop and implement a risk management plan and ensure that all high risks and their status are reported regularly to the appropriate executives. In September 2003, we reportedthat US-VISIT was a risky undertaking due to several factors, including its large scope and complexity and various program weaknesses. We concluded that these risks, if not effectively managed, would likely cause program cost, schedule, and performance problems. Since then, US-VISIT approved a risk management plan and began to put into place a risk management process that included, among other things, subprocesses for identifying, analyzing, managing, and monitoring risk. It also defined and began implementing a governance structure to oversee and manage the process, and it maintains a risk database that is available to program management and staff. In February 2006,we reported that the risk management process detailed in the risk management plan was not being consistently applied across the program. In addition, we reported that thresholds for elevating risks to department executives were not being applied and risk elevation was being left to the discretion of the Program Director. Since then, the program has provided training to its employees to ensure that they understood how to apply the risk management process. However, program officials told us that they have eliminated the thresholds for elevating risks beyond the US-VISIT Program Office. Further, no risks have been elevated to department executives since December 2005, and no specific guidance on when risks should be elevated beyond the US-VISIT Program Director is provided in the current risk management plan. Until the program office ensures that high risks are appropriately elevated, department executives will not have the information they need to make informed investment decisions. Recommendation 9: Define performance standards for US-VISIT that are measurable and reflect the limitations imposed on US-VISIT capabilities by relying on existing systems. The operational performance of US-VISIT depends largely on the performance of the existing systems that have been integrated to form it. This means that, for example, the availability of US-VISIT is constrained by the downtime of existing systems. In February 2006, we reportedthat the program office had defined technical performance standards for several increments (e.g., Increments 1, 2B, and 2C), but these standards did not contain sufficient information to determine whether or not they reflected the limitations imposed by reliance on existing systems. Since then, program officials told us that they have not updated the performance standards for Increments 1-3 to reflect limitations imposed by relying on existing systems. As a result, the ability of these increments to meet performance requirements remains uncertain. Recently, the program office has developed requirements-related documentation on Unique Identity elements, including the iDSM. While this documentation specifies a requirement that the model be able to exchange information with external systems, and refers to this as a system constraint, it does not assess the quantitative impact that these changes would impose on the system. In order to determine such impacts, it is necessary to assess such factors as the response time and throughput of US-VISIT feeder systems on US-VISIT. Until the program defines performance standards that reflect the limitations of the existing systems upon which US-VISIT relies, the program lacks the ability to identify and effectively address performance shortfalls. Observation 1: Earned value management data on ongoing prime contract task orders show that cost and schedule baselines are being met. Earned value management (EVM) is a program management tool for measuring progress by comparing, during a given period of time, the value of work accomplished with the amount of work expected to be accomplished. This comparison permits performance to be evaluated based on calculated variances from the planned (baselined) cost and schedule. EVM is both an industry accepted practice and an OMB requirement. The program office requires its prime contractor to use EVM,and the data provided by the program office show that the cumulative cost and schedule variances for the overall prime contract and all 12 ongoing task orders are within an acceptable range of performance. Our analysis of baseline and actual performance data using generally accepted earned value analysis techniques show that as of February 2007, the prime contractor had an overall Positive cost variance for all task orders combined (i.e., was under budget) by about $17.1 million (about 7 percent of the $ 238.9 million worth of work to be completed). Negative schedule variance for all task orders combined (i.e., had a schedule slip) of only about $1.3 million worth of work (less than 1 percent of the work scheduled for the period). The six-month (September 2006-February 2007) trend in cost and schedule variances for the prime contract are shown on the next two pages. $(200,000) $(400,000) $(600,000) $(800,000) $(1,000,000) $(1,200,000) $(1,400,000) Our analysis of these data for two specific task orders showed similar results. Specifically, Task order 4: Program Level Engineering. This task order includes the development and maintenance of the US-VISIT target architecture, related standards, engineering plans, and guidance as well as performance modeling and technology assessments. As of February 2007, it Showed a positive cost variance (i.e., was under budget) by about $4.1 million (about 9.6 percent of the $ 42.7 million worth of work to be completed). Showed a negative schedule variance (i.e., had a schedule slip) by about $230,000 worth of work (less than one percent of the work scheduled for the period). Task order 7: IT Solutions Delivery. This task order contains several Unique Identity project subtasks including (1) operation and maintenance of US- VISIT’s IDENT biometric identification system, (2) development and maintenance of the iDSM, (3) IDENT expansion to 10 prints, and (4) development and testing of enumeration functionality for the U.S. Citizenship and Immigration Services. As of February 2007, it Showed a positive cost variance (i.e., was under budget) by about $747,000 (less than 2 percent of the $44.5 million worth of work to be completed). Showed a negative schedule variance (i.e., had a schedule slip) of about $384,000 worth of work (less than one percent of the work scheduled for the period). All of the above cited variances are within the expected range of 10 percent. Observation 2: DHS continues to propose a heavy investment in program management-related activities without adequate justification or full disclosure. Program management is an important and integral aspect of any system acquisition program. Our recommendations to DHS aimed at strengthening US- VISIT program management are grounded in our research, OMB requirements, and recognized best practices relative to the importance of strong program management capabilities. The importance of this area, however, does not in and of itself justify the level of investment in such activities. Rather, investment in program management-related activities, similar to investment in any program capability, should be based on full disclosure of the scope, nature, size, and value of the program and such investments should be justified in relation to the size and significance of the acquisition activities being performed. Earlier this year, we reported,that the program’s investment in program management had risen significantly over the past 4 years, particularly in relation to the program’s declining level of new system development. The fiscal year 2007 expenditure plan proposes a level of investment in program management similar to that for 2006. At the same time, no explanation or justification of such a relatively large investment in program management-related funding has been provided. Specifically, The fiscal year 2003 expenditure plan provided $30 million for program management and operations. In contrast, the fiscal year 2006 plan provided $126 million for program management-related functions. At the same time, funds provided for new development fell from $325 million in 2003 to $93 million in 2006. Restated, program management costs represented about 9 percent of planned development costs in 2003 but 135 percent of planned development in 2006. This means that in 2006, for every dollar spent on new capabilities, $1.35 was spent on management. According to program officials, the fiscal year 2006 plan did not properly categorize proposed program management-related funding according to its intended use. They added that future expenditure plans would provide greater clarity into funds used for management versus development. The fiscal year 2007 expenditure plan proposed investing a comparable percentage of funding on management-related activities vis-à-vis new development. Specifically, our analysis shows that, for every dollar invested in new development, $1.25 is to be spent on management-related activities at either the program or project level. Charts showing this trend in management-related funding in relation to new development funding are on the following two pages. The fiscal year 2007 expenditure plan does not explain the reasons for the sizable investment in management-related activities or otherwise justify it on the basis of measurable expected value. Without disclosing and justifying its proposed investment and program management-related efforts, it is unclear that such a large amount of funding for these activities represents the best use of resources. Objective 3: Observation 3 Exit Remains Inadequately Defined and Justified Observation 3: Lack of a well-defined and justified exit solution introduces the risk of repeating failed and costly past exit efforts. The decision to invest in a system or system component should be based on a clear definition of what capabilities, what stakeholders, and what will be delivered according to what schedule and at what cost. Moreover, it should be economically justified via reliable analysis showing that execution of the plan will produce mission value commensurate with expected costs and risks. the sea exit solution will emulate the technology and operational plans adopted for air exit. However, while US-VISIT has developed a high-level schedule for air exit, information supporting that schedule was not provided to GAO and no other exit program plans are available that define what will be done, by what entities, and at what cost to define, acquire, deliver, deploy, and operate this capability, including plans describing expected system capabilities, identifying key stakeholder (e.g., airlines) roles/responsibilities and buy-in, coordinating and aligning with related programs, and allocating funding to activities. In addition, the exit schedule provided by the program office indicates that the air exit solution is to be fully implemented by June 2009, which is at least 6 months after the full deployment date provided in the expenditure plan. Further, available documentation (e.g., the expenditure plan) does not define what key terms mean, such as “full implementation” and “integrated;” does not specify what the $20 million in fiscal year 2006 carryover funding will be spent on, and only allocates the $7.3 million in fiscal year 2007 funding to such broad categories of activities as project management, contractor services, and planning and design; and does not describe what has been done and what is planned to engage with commercial airlines, even though the recently-provided air exit schedule states that the department plans to issue a proposed federal regulation requiring airlines to participate in this effort by end of calendar year 2007. Moreover, no analysis comparing the life cycle costs of the air exit solution to its expected benefits and risks is available. In particular, neither the 2007 expenditure plan nor any other program documentation describe measurable outcomes (benefits and results) that will result from an air exit solution. According to the expenditure plan, significant air exit planning and testing has been conducted over the past 3 years and the air exit solution is based in part on these efforts. However, during this time we have continued to report on fundamental limitations in the definition and justification of those efforts. For example, In September 2003,we reported that DHS had not economically justified the initial US-VISIT increment (which was to include an exit capability at air and sea POEs) on the basis of benefits, costs, and risks. As result, we recommended that DHS determine whether proposed incremental capabilities will produce value commensurate with program costs and risks. In May 2004,we reported that an exit capability (including biometric capture) was not deployed to the 80 air and 14 sea POEs as part of Increment 1 deployment in December 2003, as originally intended. Instead, a pilot exit capability was deployed to only one air and one sea POE on January 5, 2004. At that time, program officials told us that it was being piloted at only two locations because they decided to evaluate other exit alternatives and planned to select an alternative for full deployment by December 31, 2004. In February 2005,we reported that DHS had not adequately planned for evaluating the air and sea exit alternatives because the scope and timeline of the pilot evaluations were compressed. We recommended that the program office reassess its plans for deploying an exit capability to ensure that the scope of the pilot provided an adequate evaluation of alternatives. In February 2006,we reported that DHS had analyzed the cost, benefits, and risks for its air and sea exit capability, but the analyses did not demonstrate that the program was producing or would produce mission value commensurate with expected costs and benefits, and the costs upon which the analyses were based were not reliable. We also raised questions about the adequacy of the program’s air exit pilot evaluation, noting that the results showed an average compliance of only 24 percent across the three alternatives. We concluded that until exit alternatives were adequately evaluated, the program office would not be in a position to select the best solution. We further noted that without an effective exit capability, the benefits and the mission value of US-VISIT would be greatly diminished. We did not make a recommendation to address this because we had already addressed the situation through a prior recommendation. In December 2006,we reported that US-VISIT officials had concluded that a biometric US-VISIT land exit capability could not be implemented without incurring a major impact on land POE facilities. We also reported that the land exit pilots had surfaced several performance problems, such as RFID devices not reading a majority of travelers’ tags during testing and multiple RFID devices installed on poles or structures over roads reading information from the same traveler tag. We recommended that DHS report to Congress information on the costs, benefits, and feasibility of deploying biometric and nonbiometric exit capabilities at land POEs. In February 2007,we reported that DHS had not adequately defined and justified its past investment in exit pilots and demonstration projects. We noted that the program had devoted considerable time and resources to exit but still did not have either an operational exit capability or a viable exit solution to deploy. Further, exit-related program documentation did not adequately define what work was to be done or what these efforts would accomplish and did not describe measurable outcomes from the pilot or demonstration efforts, or related cost, schedule, and capability commitments that would be met. We recommended that planned expenditures be limited for exit pilots and demonstration projects until such investments are economically justified and until each investment has a well-defined evaluation plan. Notwithstanding these long-standing limitations in planning for and justifying its exit efforts, and notwithstanding that funding for exit-related efforts in US-VISIT expenditure plans for fiscal years 2003 through 2006totals about $250 million, no operational exit capability exists. Unless the department better plans and justifies its new exit efforts, it runs the serious risk of repeating this past failure. US-VISIT’s prime contract cost and schedule metrics show that expectations are being met, according to available data, although their earned value management system that the metrics are based on has yet to be independently certified. Nothwithstanding this, such performance is a positive sign. However, the vast majority of the many management weaknesses raised in this briefing have been the subject of our prior US-VISIT reports and testimonies, and thus are not new. Accordingly, we have already made a litany of recommendations to correct each weakness, as well as follow-on recommendations to increase DHS attention to and accountability for doing so. Despite this, recurring legislative conditions associated with US-VISIT expenditure plans continue to be less than fully satisfied, and recommendations that we made 4 years ago are still not fully implemented. Exacerbating this situation is the fact that the DHS did not satisfy two new legislative conditions associated with the fiscal year 2007 expenditure plan, and serious questions continue to exist about DHS’s justification for and readiness to invest current, and potentially future, fiscal year funding relative to an exit solution and program management-related activities. reviewed documentation to determine whether an independent verification and validation agent was currently under contract, reviewed documentation to determine whether the expenditure plan received the required certification and approvals, reviewed US-VISIT’s strategic plan submission and compared it against federal legislation and guidelines, and GAO strategic planning criteria to determine whether US-VISIT’s strategic plan met best practices, and reviewed US-VISIT’s exit submission to determine the extent to which it described the exit capabilities to be deployed and included a schedule for deploying these capabilities. relevant systems acquisition documentation, including the program’s process improvement plan, risk management plan, and configuration management plan; the program’s security plan, privacy impact assessment, and related the program’s most recent draft human capital strategy and related We also reviewed the fiscal year 2007 plan to determine whether it disclosed key aspects of how the acquisition is being managed, including management areas that our prior reports on US-VISIT identified as important but missing (e.g., governance structure, organizational structure, human capital, systems configuration, and system capacity); and fully disclosed system capabilities and related benefits as well as cost and schedule information. To accomplish our third objective, we reviewed the fiscal year 2007 plan and other available program documentation related to each of the following areas. In doing so, we examined completed and planned actions and steps, including program officials’ stated commitments to perform them. For earned value, we reported data provided by the contractor to US-VISIT that is verified by US- VISIT. To assess its reliability, we reviewed relevant documentation and interviewed the system owner for the earned value data. More specifically, we addressed US-VISIT efforts to: track and manage cost and schedule commitments by applying established earned value analysis techniques to baseline and actual performance data from cost performance reports, define and justify program management costs by reviewing and analyzing data on costs provided as part of the expenditure plan; and define and implement an exit strategy for air, sea, and land by reviewing and analyzing information provided as part of the expenditure plan. Additionally, in February 2007,we reported that the system that US-VISIT uses to manage its finances (U.S. Immigration and Customs Enforcement’s Federal Financial Management System (FFMS)) has reliability issues. In light of these issues, the US-VISIT Budget Office tracks program obligations and expenditures separately using a spreadsheet and comparing this spreadsheet to the information in FFMS. Based on a review of this spreadsheet, there is reasonable assurance that the US-VISIT budget numbers being reported by FFMS are accurate. For DHS-provided data that our reporting commitments did not permit us to substantiate, we have made appropriate attribution indicating the data’s source. To assess the reliability of US-VISIT’s electronic document repository, we reviewed relevant documentation and talked with an agency official about data quality control procedures. We determined the data were sufficiently reliable for the purposes of this report. We conducted our work at US-VISIT program offices in Arlington, Virginia, from March 2007 through June 2007, in accordance with generally accepted government auditing standards. Homeland Security: DHS Enterprise Architecture Continues to Evolve But Improvements Needed. GAO-07-564. Washington D.C.: May 9, 2007 Homeland Security: US-VISIT Program Faces Operational, Technological, and Management Challenges. GAO-07-632T. Washington D.C.: March 20, 2007. Homeland Security: US-VISIT Has Not Fully Met Expectations and Longstanding Program Management Challenges Need to Be Addressed. GAO- 07-499T. Washington D.C.: February 16, 2007. Homeland Security: Planned Expenditures for U.S. Visitor and Immigrant Status Program Need to Be Adequately Defined and Justified. GAO-07-278. Washington D.C.: February 14, 2007. Border Security: US-VISIT Program Faces Strategic, Operational, and Technological Challenges at Land Ports of Entry. GAO-07-378T. Washington D.C.: January 31, 2007. Border Security: US-VISIT Program Faces Strategic, Operational, and Technological Challenges at Land Ports of Entry. GAO-07-248. Washington D.C.: December 6, 2006. Homeland Security: Contract Management and Oversight for Visitor and Immigrant Status Program Need to Be Strengthened. GAO-06-404. Washington, D.C.: June 9, 2006. Homeland Security: Progress Continues, but Challenges Remain on Department’s Management of Information Technology. GAO-06-598T. Washington, D.C.: March 29, 2006. Homeland Security: Recommendations to Improve Management of Key Border Security Program Need to Be Implemented. GAO-06-296. Washington, D.C.: February 14, 2006 Homeland Security: Visitor and Immigrant Status Program Operating, but Management Improvements Are Still Needed. GAO-06-318T. Washington, D.C.: January 25, 2006. Information Security: Department of Homeland Security Needs to Fully Implement Its Security Program. GAO-05-700. Washington, D.C.: June 17, 2005. Information Technology: Customs Automated Commercial Environment Program Progressing, but Need for Management Improvements Continues. GAO-05-267. Washington, D.C.: March 14, 2005. Homeland Security: Some Progress Made, but Many Challenges Remain on U.S. Visitor and Immigrant Status Indicator Technology Program. GAO-05-202. Washington, D.C.: February 23, 2005. Border Security: State Department Rollout of Biometric Visas on Schedule, but Guidance Is Lagging. GAO-04-1001. Washington, D.C.: September 9, 2004. Border Security: Joint, Coordinated Actions by State and DHS Needed to Guide Biometric Visas and Related Programs. GAO-04-1080T. Washington, D.C.: September 9, 2004. Homeland Security: First Phase of Visitor and Immigration Status Program Operating, but Improvements Needed. GAO-04-586. Washington, D.C.: May 11, 2004. Homeland Security: Risks Facing Key Border and Transportation Security Program Need to Be Addressed. GAO-04-569T. Washington, D.C.: March 18, 2004. Homeland Security: Risks Facing Key Border and Transportation Security Program Need to Be Addressed. GAO-03-1083. Washington, D.C.: September 19, 2003. Information Technology: Homeland Security Needs to Improve Entry Exit System Expenditure Planning. GAO-03-563. Washington, D.C.: June 9, 2003. The US-VISIT program consists of nine organizations and uses contractor support services in several areas. The roles and responsibilities of each of the nine organizations include the following: Chief Strategist is responsible for developing and maintaining the strategic vision and related documentation, transition plan, and business case. Budget and Financial Management is responsible for establishing the program’s cost estimates; analysis; and expenditure management policies, processes, and procedures that are required to implement and support the program by ensuring proper fiscal planning and execution of the budget and expenditures. Mission Operations Management is responsible for developing business and operational requirements based on strategic direction provided by the Chief Strategist. Outreach Management is responsible for enhancing awareness of the US-VISIT requirements among foreign nationals, key domestic audiences, and internal stakeholders by coordinating outreach to media, third parties, key influencers, Members of Congress, and the traveling public. Information Technology Management is responsible for developing technical requirements based on strategic direction provided by the Chief Strategist and business requirements developed by Mission Operations Management. Implementation Management is responsible for developing accurate, measurable schedules and cost estimates for the delivery of mission systems and capabilities. Acquisition and Program Management is responsible for establishing and managing the execution of program acquisition and management policies, plans, processes, and procedures. Administration and Training is responsible for developing and administering a human capital plan that includes recruiting, hiring, training, and retaining a diverse workforce with the competencies necessary to accomplish the mission. Facilities and Engineering Management is responsible for establishing facilities and environmental policies, procedures, processes, and guidance required to implement and support the program office. The program uses contractor support services in the following six subject matter areas: Facilities and Infrastructure – provides the infrastructure and facilities support necessary for current and anticipated future staff for task orders awarded under the prime contract. Program-Level Management – defines the activities required to support the prime contractor’s program management office, including quality management, task order control, acquisition support, and integrated planning and scheduling. Program-Level Engineering – assures integration across incremental development of US-VISIT systems and maintains interoperability and performance goals. Data Management Support – analyzes data for errors and omissions, corrects data, reports changes to the appropriate system of record owners, and provides reports. Data Management and Governance – provides support in the implementation of data management architecture and transition and sequencing plans, conducts an assessment of the current data governance structure and provides a recommendation for the future data governance structure, including a data governance plan. Mission Operations Data Integrity Improvements – determines possible ways to automate some of the data feeds from legacy systems, making the data more reliable. Pub. L. 107-173 (May 14, 2002). Attachment 4 Detailed Description of Increments and Component Systems ADIS also provides the ability to run queries on foreign nationals who have entry information but no corresponding exit information. ADIS receives status information from the Computer Linked Application Information Management System and the Student and Exchange Visitor Information System on foreign nationals. The exit process includes the carriers’ electronic submission of departure manifest data to APIS. This biographic information is passed to ADIS, where it is matched against entry information. traveler arrives for inspection. Travelers subject to US-VISIT are processed at secondary inspection, rather than at primary inspection. Inspectors’ workstations use a single screen, which eliminates the need to switch between the TECS and IDENT screens. obtained when the machine-readable zone of the travel document is swiped. If visa information about the traveler exists in the Datashare database,it is used to populate the form. Fields that cannot be populated electronically are manually entered. A copy of the completed form is printed and given to the traveler for use upon exit. No electronic exit information is captured. non-citizen traveler arrival and departure data received from air and sea arrival data captured by CBP officers at air and sea POEs, Form I-94 issuance data captured by CBP officers at Increment 2B land status update information provided by the Student and Exchange Visitor Information System (SEVIS) and the Computer Linked Application Information Management System (CLAIMS 3) (described below). ADIS provides record matching, query, and reporting functions. The passenger processing component of the Treasury Enforcement Communications Systems (TECS) includes two systems: Advance Passenger Information System (APIS) captures arrival and departure manifest information provided by air and sea carriers, and Interagency Border Inspection System (IBIS) maintains lookout data and interfaces with other agencies’ databases. CBP officers use these data as part of the admission process. The results of the admission decision are recorded in TECS and ADIS. biometric data on foreign visitors, including data such as Federal Bureau of Investigation informationon all known and suspected terrorists, selected wanted persons (foreign-born, unknown place of birth, previously arrested by DHS), and previous criminal histories for high-risk countries; DHS Immigration and Customs Enforcement information on deported felons and sexual registrants; and DHS information on previous criminal histories and previous IDENT enrollments. Attachment 4 Detailed Description of Increments and Component Systems US-VISIT also exchanges biographic information with other DHS systems, including SEVIS and CLAIMS 3: SEVIS is a system that contains information on foreign students and CLAIMS 3 is a system that contains information on foreign nationals who request benefits, such as change of status or extension of stay. Some of the systems involved in US-VISIT, such as IDENT and AIDMS, are managed by the program office, while some systems are managed by other organizational entities within DHS. For example: TECS is managed by CBP, SEVIS is managed by Immigration and Customs Enforcement, CLAIMS 3 is under United States Citizenship and Immigration Services, ADIS is owned by US-VISIT, but is managed by CBP.

Summary: The Department of Homeland Security (DHS) has established a program known as U.S. Visitor and Immigrant Status Indicator Technology (US-VISIT) to collect, maintain, and share information, including biometric identifiers, on certain foreign nationals who travel to the United States. By congressional mandate, DHS is to develop and submit an expenditure plan for US-VISIT that satisfies certain conditions, including being reviewed by GAO. GAO reviewed the plan to (1) determine if the plan satisfied these conditions, (2) follow up on certain recommendations related to the program, and (3) provide any other observations. To address the mandate, GAO assessed plans and related documentation against federal guidelines and industry standards and interviewed the appropriate DHS officials. The US-VISIT expenditure plan, including related program documentation and program officials' statements, satisfies or partially satisfies some but not all of the legislative conditions required by the Department of Homeland Security Appropriations Act, 2007. For example, the department satisfied the condition that it provide certification that an independent verification and validation agent is currently under contract for the program and partially satisfied the condition that US-VISIT comply with DHS's enterprise architecture. However, the department did not satisfy the conditions that the plan include a comprehensive US-VISIT strategic plan and a complete schedule for biometric exit implementation. DHS partially implemented GAO's oldest open recommendations pertaining to US-VISIT. For example, while the department partially completed the recommendation that it develop and begin implementing a US-VISIT system security plan, the scope of the plan does not extend to all the systems that comprise US-VISIT. In addition, while the expenditure plan provides some information on US-VISIT's cost, schedule, and benefits associated with planned capabilities, the information provided is not sufficiently defined and detailed to address GAO's recommendation and provide a reasonable basis for measuring progress and holding the department accountable for results. GAO identified several additional observations. On the positive side, DHS data show that the US-VISIT prime contract is being executed according to cost and schedule expectations. However, DHS continues to propose disproportionately heavy investment in US-VISIT program management-related activities without adequate justification or full disclosure. Further, DHS continues to propose spending tens of millions of dollars on US-VISIT exit projects that are not well-defined, planned, or justified on the basis of costs, benefits, and risks. Overall, the US-VISIT fiscal year 2007 expenditure plan and other available program documentation do not provide a sufficient basis for effective program oversight and accountability. Both the legislative conditions and GAO's open recommendations are aimed at accomplishing both, and thus they need to be addressed quickly and completely. However, despite ample opportunity to do so, DHS has not done so and the reasons why are unclear. Until these recommendations are addressed, GAO does not believe that the program's disproportionate investment in management-related activities represents a prudent and warranted course of action or to expect that the newly launched exit endeavor will produce results different from past results--namely, no operational exit solution despite expenditure plans allocating about a quarter of a billion dollars to various exit activities.