semvec/pypi-packages huggingface dataset:
md-planning 0.5.0
package to define, visualize with gantt and budget projects using yaml syntax.
License: MIT license
Requires Python: >=3.7
Keywords: md_planning project gantt PERT CPM budgeting budget visualization

===========
md-planning
===========


.. image:: https://img.shields.io/pypi/v/md_planning.svg
        :target: https://pypi.python.org/pypi/md_planning

.. image:: https://img.shields.io/travis/mtllr/md_planning.svg
        :target: https://travis-ci.com/mtllr/md_planning

.. image:: https://readthedocs.org/projects/md-planning/badge/?version=latest
        :target: https://md-planning.readthedocs.io/en/latest/?version=latest
        :alt: Documentation Status


package to define, visualize with gantt and budget projects using yaml syntax.

The tasks in the projects can contain *uncertainties* in which case the pert beta estimate is used to define the expected duration of the task.

A user should be able to integrate with extensions like markdown-preview-enhanced for automated report creation.

sources:

- https://pypi.org/project/python-gantt-csv/
- https://pypi.org/project/python-gantt/
- https://github.com/nofaralfasi/PERT-CPM-graph
- https://github.com/andrewdieken/pert_estimator

* Free software: MIT license
* Documentation: https://md-planning.readthedocs.io.


Features
--------

* define a project with yaml syntax
* draw project task PERT diagram
* get project task critical path
* draw project resource usage diagram
* draw project gantt diagram on daily, weekly, monthly and quarterly basis
* make a budget estimate from tasks' resource use
* support for nested tasks (nested milestones/yaml syntax)

Credits
-------

This package was created with Cookiecutter_ and the `audreyr/cookiecutter-pypackage`_ project template.

.. _Cookiecutter: https://github.com/audreyr/cookiecutter
.. _`audreyr/cookiecutter-pypackage`: https://github.com/audreyr/cookiecutter-pypackage


=======
History
=======

0.4.0
-----

* DONE: (feature) nested milestones and tasks
* DONE: (refactor) consider remove get_task_type registration for List type
* DONE: (feature) get_critical_path implementation in GanttDrawer (consider refactoring PertDrawer out?)
* DONE: (feature) when task depends on milestone, replace milestone dependency with the last critical task in this milestone but do not make this task critical globally in the project
* release on pypi (2022-09-29)


0.3.0
-----

* getting used to bumpversion

0.2.0
-----

* getting used to pypi

0.1.0 (2022-09-20)
------------------

* botched First release on PyPI.