New York Codes, Rules and Regulations › Title 12 - DEPARTMENT OF LABOR › Chapter I - Industrial Board Of Appeals › Subchapter A - The Industrial Code › Part 56 - Asbestos › Subpart 56-7 - Phase Ii A: Work Area Preparation › Section 56-7.3 - Asbestos abatement contractor daily project log

Current through Register Vol. 46, No. 28, July 10, 2024
The asbestos abatement contractor shall maintain a daily
						project log of all pertinent events that occur throughout Phase II of the
						asbestos project. This project log shall be updated daily throughout Phase II
						by the on-site supervisor, and shall be kept on-site for the duration of Phase
						II of the asbestos project. This log shall be made available upon verbal
						request of the commissioner or his or her duly authorized representative. The
						following list summarizes the various sections of this Part that require
						entries into the daily project log by the asbestos abatement contractor
						supervisor:
(a) Sections
					 56-7.1(d),
					 56-8.1(b)(2),
					 56-9.2(b)(2) 
					 --work stoppage due to high air results. High air result(s) shall be noted
					 along with the time of the work cessation, results of barrier and negative air
					 system inspection, and a summary of any necessary repairs and the required
					 cleaning.
(b) Section
					 56-7.8(a)(4) 
					 --manometer readings. To be documented twice per workshift.
(c) Section
					 56-7.8(a)(10) 
					 --negative air system. Daily (even days without workshifts) inspection results
					 and any necessary repairs to be documented.
(d) Section
					 56-7.9(a)(3) 
					 --HVAC system positive pressurization. Daily (even days without workshifts)
					 inspection and any necessary repairs to be documented.
(e) Section
					 56-8.2(d) 
					 --inspection of barriers. Daily (even days without workshifts) inspection
					 results and any necessary repairs to be documented. Inspections shall be twice
					 per workshift on days with scheduled work.
(f) Section
					 56-8.2(f) 
					 --testing of barriers and enclosures. Daily testing as per section
					 56-8.2(f) 
					 and any resulting necessary repairs to be documented.
(g) Section
					 56-8.2(h) 
					 --Daily cleaning of enclosures. Cleaning to be documented daily at the end of
					 the workshift.
(h) Section
					 56-8.6(b)(2)(iv) 
					 --intermediate completions. Results of each visual inspection and time of each
					 intermediate completion shall be documented by the supervisor in the daily
					 project log.
(i) Section
					 56-9.1(d) 
					 --visual inspection by project monitor prior to clearance air sampling. To be
					 documented in daily log by project monitor, along with supervisor.
(j) Section
					 56-9.2(e) 
					 --visual inspection by project monitor for regulated abatement work areas
					 exempt from clearance air sampling. To be documented in daily project log by
					 project monitor, along with supervisor.
(k) Sections
					 56-9.3(c),
					 56-10.4,
					 56-11.2(f),
					 56-11.3(e),
					 56-11.4(d),
					 56- 11.5(c), 56-11.6(e), 56-11.7(d), 56-11.8(d)--final inspection. To be
					 documented by supervisor at completion of asbestos project and/or work
					 area.