New Jersey Administrative Code › Title 7 - ENVIRONMENTAL PROTECTION › Chapter 22 - FINANCIAL ASSISTANCE PROGRAMS FOR ENVIRONMENTAL INFRASTRUCTURE FACILITIES › Subchapter 5 - ALLOWABLE COSTS: FUND AND TRUST › Section 7:22-5.4 - Costs related to subagreements

Current through Register Vol. 56, No. 14, July 15, 2024
(a) Allowable costs related to subagreements include:
1. For loan awards made in State Fiscal Year 1996 and later and for loan awards made in State Fiscal Year 1995 and earlier for which final payment has not been received under Fund or Trust loan agreements, the costs of subagreements for building the project, which may include a contingency line item of up to five percent of the building costs. The funds allocated in the contingency line item must first be used for allowable change orders associated with building activities. The contingency funds can be used for activities other than building provided the Department, in the case of a Fund loan, and the Trust, in the case of a Trust loan, approve line item adjustments in accordance with 7:22-3.26 or 4.26. A supplemental loan for differing site conditions will not include contingency funds;
2. The costs for establishing or using liaison services for small business concerns owned and controlled by socially and economically disadvantaged individuals pursuant to N.J.S.A. 7:22-9;
3. The costs of services incurred during the building of a project to ensure that it is built in conformance with the design drawings and specifications;
4. The costs (including legal, technical, and administrative costs) of assessing the merits of or negotiating the settlement of a claim by or against a recipient under a subagreement, provided that:
i. The claim arises from work within the scope of the loan;
ii. Department and Trust approval has been received covering the costs before they are incurred;
iii. The costs are not incurred to prepare documentation that should be prepared by the contractor to support a claim against the recipient;
iv. The Department or Trust, as appropriate, determines that there is a significant State interest in the issues involved in the claim; and
v. Meritorious claims are resolved in an expeditious manner.
5. Change orders for increased costs under subagreements as follows:
i. Change orders provided:
(1) The costs are within the scope of the project;
(2) The costs are not caused by the recipient's mismanagement;
(3) The costs are not caused by the recipient's vicarious liability for the improper action of others; and
(4) The costs, when added to the allowable costs due to the final building cost, do not exceed the allowable costs due to the low bid building cost. This limitation does not apply to increased allowable costs due to differing site conditions and such increased allowable cost may be eligible for reimbursement in accordance with the applicable Trust loan agreement and Trust bond resolution or in instances where a post-construction supplemental Fund or Trust loan is awarded.
ii. Provided the requirements of (a)5i above are met, the following is an example of allowable change orders and contractor claim costs:
(1) Building costs resulting from defects in the plans, design drawings and specifications, or other subagreement documents only to the extent that the costs would have been incurred if the subagreement documents on which the bids were based had been free of the defects, and excluding the costs of any rework, delay, acceleration, or disruption caused by such defects.
iii. Settlements, arbitration awards, or court judgments, which resolve contractor claims shall be reviewed by the Department or the Trust, as appropriate, and are allowable only to the extent that they meet the requirements of (a)5i above, are reasonable, and do not attempt to pass on to the Department or the Trust the cost of events that were the responsibility of the recipient, the contractor, or others.
6. The costs of the recipient required by 7:22-3.30 or 7:22-4.30, as applicable, during the first year following initiation of operation of the project;
7. The cost of development of a plan of operation including an operation and maintenance manual;
8. Start-up services for onsite training of operating personnel in operation and control of specific treatment processes, laboratory procedures, and maintenance and records management.