2023 Code of Alabama › Title 23 - Highways, Roads, Bridges and Ferries. › Chapter 1 - Alabama Highways. › Article 2 - Department of Transportation. › Section 23-1-60 - Authority of Director of Transportation to Alter Plans or Character of Work, Determine Need for Extra Work, Make Supplemental Agreements, Etc.

Section 23-1-60
Authority of Director of Transportation to alter plans or character of work, determine need for extra work, make supplemental agreements, etc.
The following implementation of the provisions of the State Department of Transportation standard specifications for highways and bridges is hereby adopted as a statutory provision, any and all other laws in conflict notwithstanding:
(1) ALTERATION OF PLANS OR CHARACTER OF WORK. The Director of Transportation shall have the authority to make, at any time during the progress of any construction on any highway project under his or her jurisdiction, such changes or alterations of construction details, including alterations in grade or alignment of roadway or bridges, or both, as may be necessary or desirable for the successful completion of the project. The aforementioned changes or alterations may or may not increase or decrease the original planned quantities; however, under no circumstances shall changes or alterations involve any work beyond the termini of the original construction project, except as may be necessary to satisfactorily complete the project in the most feasible and economical manner, in the judgment of the Director of Transportation.
(2) EXTRA WORK. The Director of Transportation shall have the authority to determine the need for new or additional work not contemplated or included in the original construction contract. This new or additional work shall not extend beyond the termini of the original construction project, except as may be necessary to satisfactorily complete the project in the most feasible and economical manner, in the judgment of the Director of Transportation.
(3) SUPPLEMENTAL AGREEMENT OR FORCE ACCOUNT ORDER.
a. The Director of Transportation shall have the authority to enter into a supplemental contract with the prime contractor, setting forth the estimated quantities of extra work and specifying the unit prices or lump sum agreed upon by the parties involved; provided, that such supplemental contract shall not be subject to any competitive bid laws of this state. If a satisfactory unit price or lump sum cannot be agreed upon, the Director of Transportation shall have the authority to direct that extra work be performed on a force account basis, as defined by the State Department of Transportation standard specifications for highways and bridges.
b. Notwithstanding any other provision of law to the contrary, any additional, new, or extra work, or work changes, alterations, or requirements, arising out of or relating to the original contract, may be authorized by the Director of Transportation without the approval of the Governor, provided that the increased amount does not exceed one hundred thousand dollars ($100,000) or 10 percent of the initial contract amount, whichever is greater, and the increased amounts in the aggregate do not exceed two hundred thousand dollars ($200,000). Any decrease or underrun of the contract may be authorized by the Director of Transportation without the approval of the Governor. The Department of Transportation shall develop procedures to implement this paragraph.
(Acts 1969, No. 228, p. 553; Act 2014-12, p. 42, §1.)