NV Rev Stat § 624.610 (2021)
2021 Nevada Revised Statutes|Chapter 624 - Contractors|NRS 624.610 - Grounds and procedure for stopping work or terminating agreement; change orders; damages and other remedies; rights of lower-tiered subcontractors; limitations on liability.

  1. If:  (a) An owner fails to pay the prime contractor in the time and manner required by subsection 1 or 4 of NRS 624.609;  (b) An owner fails to give the prime contractor written notice of any withholding in the time and manner required by subsection 3 or 4 of NRS 624.609;  (c) After receipt of a notice of withholding given pursuant to subsection 3 or 4 of NRS 624.609, the prime contractor gives the owner written notice pursuant to subsection 4 of NRS 624.609 and thereby disputes in good faith and for reasonable cause the amount withheld or the condition or reason for the withholding; or  (d) Within 30 days after the date that a written request for a change order is submitted by the prime contractor to the owner, the owner fails to:  (1) Issue the change order; or  (2) If the request for a change order is unreasonable or does not contain sufficient information to make a determination, give written notice to the prime contractor of the reasons why the change order is unreasonable or explain that additional information and time are necessary to make a determination,  the prime contractor may stop work after giving written notice to the owner at least 10 days before stopping work.   2. If a prime contractor stops work pursuant to paragraph (a), (b) or (c) of subsection 1, the prime contractor may terminate the agreement by giving written notice of termination to the owner after stopping work but at least 15 days before terminating the agreement. If the prime contractor is paid the amount due before the date for termination of the agreement set forth in the written notice, the prime contractor shall not terminate the agreement and shall resume work.  3. If an owner fails to issue a change order or give written notice to the prime contractor pursuant to the provisions of paragraph (d) of subsection 1:  (a) The agreement price must be increased by the amount sought in the request for a change order;  (b) The time for performance must be extended by the amount sought in the request for a change order;  (c) The prime contractor may submit to the owner a bill or invoice for the labor, materials, equipment or services that are the subject of the request for a change order; and  (d) The owner shall pay the prime contractor for such labor, materials, equipment or services with the next payment made to the prime contractor.  4. If the owner through his or her own act or neglect, or through an act or neglect of his or her agent, excluding acts of God, floods, fires, labor disputes, strikes or reasonable adjustments to work schedules, causes the work to be stopped for a period of 15 days or more, the prime contractor may terminate the agreement if:  (a) The prime contractor gives written notice of his or her intent to terminate to the owner at least 10 days before terminating the agreement; and  (b) The owner fails to allow work to resume within the time set forth in the written notice given pursuant to paragraph (a).  5. If a prime contractor stops work pursuant to subsection 1, the owner may terminate the agreement by giving the prime contractor written notice of his or her intent to terminate at least 15 days before terminating the agreement.  6. If the agreement is terminated pursuant to subsection 4, or if the prime contractor stops work in accordance with this section and the agreement is terminated pursuant to subsection 1 or 5, the prime contractor is entitled to recover from the owner payment in an amount found by a trier of fact to be due the prime contractor, including, without limitation:  (a) The cost of all work, labor, materials, equipment and services furnished by and through the prime contractor, including any overhead the prime contractor and his or her lower-tiered subcontractors and suppliers incurred and profit the prime contractor and his or her lower-tiered subcontractors and suppliers earned through the date of termination;  (b) The balance of the profit that the prime contractor and his or her lower-tiered subcontractors and suppliers would have received if the agreement had been performed in full;  (c) Interest determined pursuant to NRS 624.630; and  (d) The reasonable costs, including court and arbitration costs, incurred by the prime contractor and his or her lower-tiered subcontractors in collecting the amount due.  In any action brought to enforce the rights or obligations set forth in this subsection, the trier of fact may award reasonable attorney’s fees to the prime contractor and his or her lower-tiered subcontractors and suppliers or, if the trier of fact determines that the prime contractor stopped work or terminated the agreement without a reasonable basis in law or fact, the trier of fact may award reasonable attorney’s fees and costs, including court and arbitration costs, to the owner.  7. If a prime contractor stops work pursuant to subsection 1, each lower-tiered subcontractor with whom the prime contractor has entered into an agreement and who has not fully performed under that agreement may also stop work on the work of improvement. If a prime contractor terminates an agreement pursuant to this section, all such lower-tiered subcontractors may terminate their agreements with the prime contractor.  8. The right of a prime contractor to stop work or terminate an agreement pursuant to this section is in addition to all other rights that the prime contractor may have at law or in equity and does not impair or affect the right of a prime contractor to maintain a civil action or to submit any controversy arising under the agreement with the owner to arbitration.  9. No prime contractor or his or her lower-tiered subcontractors or suppliers, or their respective sureties, may be held liable for any delays or damages that an owner may suffer as a result of the prime contractor or lower-tiered subcontractors or suppliers stopping their work or the provision of materials or equipment or terminating an agreement for a reasonable basis in law or fact and in accordance with this section or reasonable cause and in accordance with this section or NRS 624.626.  (Added to NRS by 1975, 1382; A 1987, 533; 1989, 1535; 1991, 146; 1999, 238; 2001, 1622; 2005, 1723)