Tritium, which makes possible smaller, more powerful nuclear weapons, decays at a rate of 5.5 percent per year. Therefore, for nuclear weapons to be capable of operating as designed, the tritium in the weapons must be periodically replaced. DOE used to produce new tritium in its reactors at the Savannah River Site, but the last of these reactors was shut down in 1988 because of safety and operational problems. DOE currently has no tritium production capability, although the Department has been able to meet its requirements for tritium by reusing material recovered from dismantled weapons. In order to meet currently planned requirements for tritium, a new production capability must be available in 2005. To accomplish this, DOE is pursuing a dual-track program to select the primary production source. The first track is based on using a commercial light water reactor to produce tritium. Target rods containing lithium would be placed in the reactor, and during the reactor's normal operations, some of the lithium would be turned into tritium. Once removed from the reactor, the target rods would be transported to the Tritium Extraction Facility, where the tritium would be removed. The second track involves building an accelerator as the primary producer of tritium. This device accelerates protons (particles within an atom that have a positive electrical charge) to nearly the speed of light. The protons are crashed into tungsten, releasing neutrons (particles within an atom that have no electrical charge), which can be used to change helium into tritium. As currently envisioned, this process would not involve the Tritium Extraction Facility. DOE's current plan is to choose one of the two tracks in late 1998. If the commercial-light-water-reactor track is chosen, the accelerator will be pursued to the point of establishing an engineering design for it, but it will not be built. If the accelerator track is chosen, the accelerator will be built and operated and, as a backup, all aspects of the commercial light water reactor option will be completed--with the exception of the actual production of tritium. The target rods will be produced, agreements with utilities for the use of their reactors will be signed, and the Tritium Extraction Facility will be built. Thus, under both tracks, DOE intends to build the Tritium Extraction Facility. Construction of the facility--to be managed by the Commercial Light Water Reactor Project Office at the Savannah River Site--is currently estimated to cost $383.4 million and is scheduled for completion in 2005. The Tritium Extraction Facility project completed the conceptual design phase in October 1997. The preliminary design, currently being developed, is scheduled to be completed in June 1998. The conceptual design for the Tritium Extraction Facility was reviewed by three teams--the "Red Team," the "Independent Review Team," and the "Formal Design Review Team." Although there is no requirement for such reviews, they were requested by DOE headquarters' Office of Commercial Light Water Reactor Production and the Project Office at Savannah River to increase their confidence in the conceptual design of the facility before proceeding to the preliminary design phase. All teams reviewed drafts of the conceptual design and/or the conceptual design report. Table 1 shows how many and what type of participants each team had, what the team was chartered to do, and when the review was performed. Two of the three teams that reviewed DOE's conceptual design for the Tritium Extraction Facility made overall comments in their final reports. The Red Team and the Formal Design Review Team expressed a favorable opinion overall of the facility's design and the related documentation. According to the Red Team, the conceptual design's scope, cost, and schedule are appropriate; the technical concept and approach are sound; all major risks have been identified; and the building is constructible and, in general, appears to comply with DOE's current requirements. The Formal Design Review Team reported that it did not identify any significant items that could not be corrected with three documents due to be completed after the team's review--the Facility Design Description, the System Design Description, and the Conceptual Design Statement of Work. The Independent Review Team did not make any overall comments on the conceptual design. In addition to the overall comments made by two of the review teams, all three teams made a number of specific comments. The Red Team had 34 comments (see app. I for a listing of the Red Team's major comments), and the Independent Review Team had 60 comments (see app. II for a listing of the Independent Review Team's major comments). The Formal Design Review Team made 691 specific documentary and technical comments on the conceptual design and related documents--none of which it considered to be major impediments to the design and construction of the Tritium Extraction Facility. The specific comments made by all three review teams covered a wide range of topics, including the design of specific systems, the design and construction schedule, life-cycle costs, the method of contracting for the design and construction, and the level of detail in the supporting documentation and in the conceptual design report. Comments that the review teams considered to be significant and that we believe cover issues that could affect the success of the project related to the design of the remote handling and tritium extraction processes, the need to include contingencies in the schedule, and the level of detail in the conceptual design report. The remote handling system for the Tritium Extraction Facility, the means by which nearly all facility processes and maintenance, including moving tritium target rods and opening them, will be controlled from a separate (remote) room. The extraction process involves heating the target rods in a furnace and removing the tritium and other gases from them. Project officials do not consider design and construction of these systems to be high-risk, but they do believe that they are the highest-risk tasks involved in the project. The Red Team reported that the remote handling and tritium extraction processes include risks that need to be addressed in the near term. The team found that a plan to mitigate the risks was not evident and that the subsystems to manipulate and open the target rods had not been demonstrated. The team believed that the time and cost to engineer and develop the processes would be greater than the estimates in the conceptual design report. Similarly, in a comment it deemed "significant," the Independent Review Team stated that the target rod handling process was overly complex. The team proposed an alternative method and suggested that it be discussed in the conceptual design report. The Red Team and the Independent Review Team consider DOE's actions and responses to the comments on the remote handling and tritium extraction processes to be generally adequate. According to Red Team members and the chairman of the Independent Review Team, much has changed since their reviews were conducted. Design alternatives have been developed and changes have been made in the conceptual design report that have satisfied the intent of the comments. The Independent Review Team indicated a need to consider contingencies, to provide allowances for unforeseen delays, in the schedule--just as they are addressed in cost estimates. The chairman of the team told us that it was specifically concerned with the plans for a mock-up of the remote handling process and a prototype of the tritium extraction furnace--believing that any problems with them could delay the project overall because the tasks run concurrently with the development of the detailed design. The chairman explained that although the conceptual design report now contains more detail on the project's schedule, it still does not include contingencies. Because he believes this feature to be very important, he considers DOE's response to this comment to be inadequate. DOE officials informed us that they believe there is no need for the schedule to include contingencies. The Tritium Extraction Facility's schedule is based on a 5 day per week, 8 hour per day work schedule. The option of working multiple shifts and/or weekends, as necessary, offers adequate flexibility to respond to schedule issues. All three review teams made numerous comments suggesting adding additional information and detail to the conceptual design report and related documents. The suggestions concerned requirements, design detail, equipment, analyses, schedules, risks, and planned operations. The Red Team concluded that the conceptual design package was insufficient to permit an architect engineering firm to independently proceed with the preliminary design. Since the three teams reviewed the draft conceptual design, the Project Office has provided considerable additional information in the issued conceptual design report. Furthermore, according to program officials, DOE never intended for an architect engineering firm to develop the preliminary design independently, but rather for the firm to work with the Project Office to develop the design. After reviewing the final conceptual design report, the Red Team and the chairman of the Independent Review Team consider their comments about the level of detail to be resolved. The Formal Design Review Team has yet to review DOE's actions subsequent to its review. Although one of the review teams was chartered by DOE headquarters and two were chartered by the Savannah River Project Office, the purpose of obtaining the independent reviews of the conceptual design was similar in all three cases--to provide confidence in the adequacy of the Tritium Extraction Facility's conceptual design. Nevertheless, there were no uniform guidelines established for these reviews, and the comments made by each of the review teams were handled differently. In addition, DOE and the Project Office did not reach closure with any of the review teams prior to initiating the preliminary design phase. Neither DOE nor the Project Office at the Savannah River Site initially responded to all of the Red Team's comments. In April 1997, on the basis of a briefing provided by the Red Team, DOE headquarters selected 10 items that it believed to be most important and that required action before the beginning of the preliminary design phase. On October 31, 1997, the Project Office sent a letter to DOE headquarters describing the actions taken in response to the comments selected by headquarters and one other item added by DOE officials at Savannah River. For 8 of the 11 comments, the Project Office analyzed the comments and formally documented its responses. The Project Office took no action on two of the comments, deferring action until later in the project. The Project Office disagreed with one comment. On December 2 and 3, 1997 (after DOE's October 31, 1997, approval to proceed to the preliminary design phase), DOE headquarters officials took a team composed of three former Red Team members to the Savannah River Site to determine what had been done in response to all 34 comments contained in the team's report. The Project Office prepared a list of the actions taken, and the three members of the Red Team concluded that, overall, the Project Office had been responsive to the comments. They concluded that the conceptual design had been completed with the level of detail required by DOE orders and concurred with the decision to proceed with the preliminary design. DOE project officials informed us that they intend to also have a panel similar to the Red Team review the project's design at the conclusion of the preliminary design phase. The Project Office handled the Independent Review Team's comments differently. On July 31, 1997, prior to the initiation of the preliminary design phase, the Project Office formally responded to all 60 of the team's comments. Neither DOE nor the Project Office transmitted the responses to members of the Independent Review Team, and their review of the responses was not solicited. However, we asked the chairman of the Independent Review Team to review the Project Office's responses. The chairman considers the responses to 55 of the comments to be adequate and to 5, inadequate. One of these five comments involves the project's schedule, as discussed earlier. The chairman does not consider the other four to be significant. The Project Office handled the Formal Design Review Team's comments in a different manner still. By October 31, 1997, the Project Office had reviewed each of the Formal Design Review Team's 691 comments and recommended 454 for closure--that is, that the Project Office's actions satisfied the comments. A number of the comments recommended for closure (about 12 percent) pertained to work at Building 233-H that will be conducted as part of another project. These comments will be forwarded to the office managing that project for consideration and disposition. According to the Project Office, the 237 outstanding comments will be dealt with during the preliminary design phase of the project. The original intention was for the Formal Design Review Team to review the Project Office's responses and for the chairman of the team to issue a "closure" memo (1) stating that the team had reviewed and agreed with the Project Office's responses to its comments and (2) endorsing the conceptual design. As of January 1998, the Formal Design Review Team had not reviewed the Project Office's responses and the chairman had not issued such a memo. Project Office officials informed us that relevant action plans will be completed by the spring of 1998, at which time the chairman could issue the memo. Given the overall favorable responses to the Tritium Extraction Facility's conceptual design, it may have been prudent to proceed with the preliminary design phase in October 1997. However, the intent of having independent reviews was to enhance confidence in the conceptual design, and numerous concerns were identified, some of which the review teams considered to be important. None of the various approaches for handling the review teams' comments resulted in reaching closure with the teams before the start of the preliminary design phase. A structured, consistent approach to resolving comments and obtaining concurrence would have helped ensure that the project received the maximum benefit from the reviews. Such a structured approach could apply in the future, as DOE intends to have an independent team review the Tritium Extraction Facility's design after the preliminary design work is completed. We recommend that the Secretary of Energy establish guidelines for formally responding to and reaching closure within a reasonable time frame on comments made during future independent design reviews of the Tritium Extraction Facility project. We provided a draft of this report to DOE for its review and comment. Overall, DOE agreed with the facts contained in the report and concurred with the recommendation. DOE stated that it is instituting a tracking system in which all action items will be included with due dates and responsibility assignments for tracking and disposition. DOE had two specific comments. First, DOE stated that our report inferred that the Department began the preliminary design prematurely because not all of the review teams' comments were resolved. As stated in our draft report, given the overall favorable responses to the conceptual design, we believe it may have been prudent to proceed with the preliminary design phase. However, as a general practice, we believe that to maximize the usefulness of a design review team's comments, DOE should present the team with responses to each comment and reach closure with the team on how and when the comment will be resolved. By responding to the design review team's comments in this manner, DOE would ensure agreement by all parties on the appropriate timing and proper course of action required to resolve the problems noted. In cases in which DOE disagrees with the comment, this type of formal response process could open a dialogue that could convince the design review team that no action is required or would at least provide a record of the reasons why DOE and the design review team chose to disagree. Second, DOE expressed the opinion that addressing contingencies in the schedule, as advocated by the Independent Review Team, is not a major concern. However, the chairman of the Independent Review Team still believes that the lack of this feature is significant. Both DOE and the Independent Review Team's perspectives are presented in our report. We believe that this disagreement demonstrates why DOE needs a formal procedure for dealing with design review teams' comments. In this case, DOE did not provide the Independent Review Team with responses to its comments, and there was no effort made to discuss and document areas of disagreement. As a result, the comment has not been resolved. The full text of DOE's comments is included as appendix III. To obtain information on the major comments made by the review teams, we obtained and reviewed the teams' reports. For the Independent Review Team, we also obtained the Project Office's formal responses to the comments contained in the report. In its report, the Red Team formally listed its comments, and DOE had not initially formally responded to them. As a result, we analyzed the Red Team's report to create a list of major comments, which we presented to DOE. DOE and members of the Red Team reviewed that list and agreed that it comprised the major comments of the report. DOE and the Red Team members then used our list during their December 1997 review of the Project Office's responses to the Red Team's report. We obtained the results of that review. At the time of our review, the Project Office had not formally responded to the Formal Design Review Team's comments. To obtain information on the process DOE used to respond to the comments raised by the review teams, we reviewed the review teams' charters; correspondence between the review teams, the Project Office, and DOE; and the teams' reports and related documents. We also discussed the processes with DOE and Project Office officials and representatives from the review teams. We conducted our review from October 1997 through February 1998 in accordance with generally accepted government auditing standards. As arranged with your offices, unless you publicly announce its contents earlier, we plan no further distribution of this report until 30 days after the date of this letter. At that time, we will send copies of the report to the Secretary of Energy; the Secretary of Defense; and the Director, Office of Management and Budget. We will also make copies available to others on request. If you or your staff have any questions about this report, please call me at (202) 512-8021. Major contributors to this report include William F. Fenzel, Assistant Director, and Kenneth E. Lightner Jr., Senior Evaluator. Partially closed. Essential processes are in place; additional analysis has been either documented or is in process. Two recognized risks, the tritium extraction and remote handling processes, represent major vulnerabilities that need to be mitigated in the near term. A plan to develop the tritium extraction process and to mitigate risks is not evident. The subsystems for handling and opening the target rods are not proven applications of existing technology. Much of the remote handling will be first-of-a-kind applications. Each represents significant uncertainties, in terms of scope, cost, and schedule. The time and cost to engineer/develop the applications will be greater than the current plan estimates. Partially closed. An action plan for the tritium extraction and remote handling processes has been prepared. A proven mechanical system for tritium extraction has been incorporated into the conceptual design. Corrective action plans for the subsystems are being implemented. The cost to develop remote handling operations could still be significant. There are no clear limits for releases of radioactivity, requirements for confinement systems, or goals for minimizing workers' exposure. Partially closed. A report defining requirements has been issued. Guidelines for minimizing workers' exposure are being established. The conceptual design package is not an adequate basis to start preliminary design. It is insufficient to permit an architect engineering firm to independently proceed with the preliminary design. Closed. DOE completed an assessment of its readiness to proceed to the preliminary design. The team agreed with DOE's decision to proceed. It is not evident that DOE has reviewed the lessons learned from other projects and applied them to the Tritium Extraction Facility project's conceptual design and plan. Partially closed. The lessons learned from other projects have been identified and evaluated and are being incorporated into the project design and project implementation processes. Closed. Additional information has been added to the conceptual design report. The remote handling process is overly complex. Closed. Improvements have been made to the design for the remote handling process. A section devoted to the project's schedule should be added to the conceptual design report. Open. Additional information on the schedule was added to the conceptual design report; however, the schedule does not include contingencies, which represents a high risk. There should be a section in the conceptual design report that discusses applicable design and construction codes and standards. Closed. References to applicable design and construction codes and standards have been added to the conceptual design report. Any segment of the facility should be designed totally in-house or totally subcontracted. Closed. DOE plans a joint effort by the Project Office and an architect engineering firm. The Independent Review Team's chairman now agrees with this approach. The life-cycle cost analysis should include the number of target rods that must be processed to meet the facility's production requirements. Open. The life-cycle cost analysis does not yet include the number of extractions required to meet the production requirements. The staffing levels proposed are excessive. The team's chairman no longer considers this a major comment. The Process Development Program (a program to develop facility processes by using prototypes and mock-ups) should be accelerated. Closed. While the program has not been accelerated, DOE has recognized the risk to the project's cost and schedule and will attempt to mitigate the risk. The first copy of each GAO report and testimony is free. Additional copies are $2 each. Orders should be sent to the following address, accompanied by a check or money order made out to the Superintendent of Documents, when necessary. VISA and MasterCard credit cards are accepted, also. Orders for 100 or more copies to be mailed to a single address are discounted 25 percent. U.S. General Accounting Office P.O. Box 37050 Washington, DC 20013 Room 1100 700 4th St. NW (corner of 4th and G Sts. NW) U.S. General Accounting Office Washington, DC Orders may also be placed by calling (202) 512-6000 or by using fax number (202) 512-6061, or TDD (202) 512-2537. Each day, GAO issues a list of newly available reports and testimony. To receive facsimile copies of the daily list or any list from the past 30 days, please call (202) 512-6000 using a touchtone phone. A recorded menu will provide information on how to obtain these lists.

Summary:
Pursuant to a congressional request, GAO reviewed the Department of Energy's (DOE) plans to build a Tritium Extraction Facility at its Savannah River Site in South Carolina and the reports of three different teams responsible for reviewing the project's conceptual design and related products, focusing on: (1) the major comments raised by the three reviews; and (2) the process used by DOE to respond to those comments. GAO noted that: (1) two of the teams that reviewed the Tritium Extraction Facility's conceptual design found the project's scope, cost, and schedule to be appropriate and found no issues that would necessitate reevaluating the project; (2) the third team made no overall comments on the project; (3) the three teams also had nearly 800 specific comments; (4) comments that the review teams considered to be significant related to: (a) the design of the remote handling and tritium extraction processes; (b) the need for the project's schedule to allow for contingencies that could occur in the process and equipment development; and (c) the adequacy of the level of detail in the conceptual design report; (5) DOE handled each review team's specific comments differently; (6) for one team, the Savannah River Project Office prepared a response to each comment, and DOE headquarters had three members of the original review team comment on the adequacy of the responses; (7) for comments made by the second team, the Project Office responded to all comments, but did not seek the team's review of the responses; (8) for the third review team's comments, DOE responded to each comment, but the design team has not yet reviewed the responses; (9) overall, DOE made many changes to the conceptual design because of the review teams' comments and appears to have been generally responsive to the comments; (10) however, some comments--such as the one related to a need to include contingencies in the projects' schedule--have not been resolved to the satisfaction of the review teams; and (11) nonetheless, DOE approved the conceptual design report and the project entered the preliminary design phase in October 1997.