VA comprises three major components: VBA, which provides benefits to veterans and their dependents; VHA, which provides health care services through the nation's largest health care system; and the National Cemetery System, which provides burial services in 115 national cemeteries. In fiscal year 1997, VBA reported that it paid about $23 billion in benefits to about 4.4 million veterans and their dependents. VBA distributes these benefits through five programs: compensation and pension (the largest), educational assistance, housing loan guaranty, vocational rehabilitation and counseling, and insurance. VBA administers its benefits programs through one or more of 58 regional offices supported by three data processing centers. During this same period, VHA reported that it spent $17 billion providing medical care to about 3 million veterans. Such care is managed through 22 Veterans Integrated Service Networks (VISN) which are geographically dispersed throughout the country. VISNs manage 711 separate facilities: 172 VHA medical centers, 376 outpatient clinics, 133 nursing homes, and 30 domiciliaries. VA has 11 mission-critical system areas. As shown in table 1, VBA has six of these areas and VHA has two. About two-thirds of the VBA software applications--95 of the 151--are considered business priorities, essential to the department's mission. Over one third of VHA's applications--104 of the 283--are business priorities critical to the department. The objective of this review was to assess the status of VBA's and VHA's Year 2000 programs. In conducting this review, we applied criteria from our Year 2000 Assessment Guide, and our Year 2000 Business Continuity and Contingency Planning Guide. We reviewed Year 2000 documents developed by VA, including its June 1997 Year 2000 Solutions document; its January 13, 1997, Year 2000 Readiness Review; and its quarterly Year 2000 reports to OMB for May 1997, August 1997, November 1997, February 1998, and May 1998. In assessing the status of VBA's Year 2000 program, we reviewed and analyzed numerous VBA documents, including its October 1997 Year 2000 Risk Assessment; its January 1998 response to our May 1997 report, and monthly Year 2000 progress reports to VA. We also reviewed and analyzed VBA project plans, schedules, and progress reports for its replacement and conversion initiatives. In addition, we met with and/or interviewed project teams, including contractor support, in Washington, D.C., and Roanoke, Virginia, as well as computer personnel at VBA's data centers at Hines, Illinois, and Philadelphia, Pennsylvania, and its Austin Systems Development Center to discuss their Year 2000 activities. We also discussed VBA's Year 2000 efforts with VBA headquarters officials in Washington, D.C.; VBA regional office officials in Baltimore, Maryland; Chicago, Illinois; Roanoke, Virginia; Philadelphia, Pennsylvania; Waco, Texas; St. Paul, Minnesota; St. Petersburg, Florida; and representatives from VA's Office of Information Resources Management. In assessing the status of VHA's Year 2000 program, we reviewed and analyzed numerous VHA documents, including its April 30, 1997, Year 2000 Plan; its July 1997 Year 2000 Product Risk Program; its January 30, 1998, Assessment Phase Report; its strategic plan; and monthly reports to VA. We also reviewed the Year 2000 plan prepared by each of VHA's 22 VISNs. We also reviewed and analyzed the backup and contingency plans prepared by the VISNs and VISN cost estimates. In addition, we met with and/or interviewed VISN project team members in Pittsburgh, Pennsylvania; Philadelphia, Pennsylvania; Wilmington, Delaware; Washington, D.C.; Baltimore, Maryland; Martinsburg, West Virginia; and Chicago, Illinois. We also met with VHA software development staff at Silver Spring, Maryland, and Hines, Illinois, to discuss progress and problems involved with their Year 2000 activities. We also discussed VHA's Year 2000 efforts with VHA headquarters officials in Washington, D.C., and a representative from VA's Office of Information Resources Management. We performed our work from July 1997 through June 1998, in accordance with generally accepted government auditing standards. We requested comments on a draft of this report from the Secretary of Veterans Affairs or his designee. The Assistant Secretary for Policy and Planning provided us with written comments that are discussed in the "Agency Comments and Our Evaluation" section and are reprinted in appendix I. VBA has made progress in addressing the recommendations in our May 1997 report and in making its information systems Year 2000 compliant. However, concerns remain surrounding the renovation of two key mission-critical applications, assessment of COTS software products, and contingency planning. Unless these issues are addressed, the issuance of benefits to veterans and their dependents could be delayed or interrupted. In May 1997, we made numerous recommendations designed to correct weaknesses in VBA's Year 2000 efforts. These were in the areas of program management, systems assessment and prioritization, completion of inventories and development of plans for addressing internal and external software interfaces, prioritizing information technology projects to make the best use of limited resources, and developing contingency plans for critical business processes. Additionally, in September 1997, we expressed concern about the compressed schedules of key software developments and renovations, especially for VBA's largest and most critical payment system, compensation and pension. The schedule for this system was compressed because computer analysts responsible for it were not available and were working on legislatively mandated changes and cost-of-living increases. In addition, VBA had not completed assessments of its internal and external data interfaces. In concurring with all our recommendations and addressing other concerns, VBA has taken several actions. For example, it changed its Year 2000 strategy from developing new systems to converting existing ones. Second, a single VBA Year 2000 project office now oversees and coordinates all VBA Year 2000 activities. Third, VBA has completed inventories for its mission-critical systems, data interfaces, and third-party products, and assessed the products in these inventories for Year 2000 compliance. Finally, VBA has developed a schedule for replacing and/or converting all noncompliant systems or products. VBA has also made progress in renovating its noncompliant software applications. Since July 1997, it has reported increasing from 50 to 75 the percentage of renovated mission-critical applications. It also has reported completing renovation for its vocational rehabilitation and insurance systems, and making significant progress in its education system. VBA has also recently completed inventories and assessed Year 2000 compliance for applications developed at its regional offices. In addition, to address our recommendations and concerns regarding its data interfaces, VBA has developed Year 2000-related agreements with its external trading partners for 278 of 287 interfaces. According to VBA's Year 2000 Project Manager, VBA has developed a bridge for five of the nine interfaces remaining without agreements so that information from these partners can be converted into an acceptable format. VBA must still work out agreements with the Department of Defense on the remaining four interfaces, which deal with payment systems. In these cases, the external partner has not determined the data format for the interfaces so VBA can ensure that the data are acceptable to its systems. The Project Manager informed us that VBA will continue to work with Defense in resolving this problem. Despite VBA's progress in addressing the Year 2000 problem, areas of risk remain. These include (1) limited progress in making two key mission-critical applications compliant, (2) the unexpected need to reassess its COTS software products that VBA was previously assured were fully Year 2000 compliant, and (3) the lack of business continuity and contingency plans for core business processes. If these issues are not adequately addressed, benefits to veterans could be delayed or interrupted. VBA has made limited progress in renovating its compensation and pension online application. Specifically, the level of reported renovation has remained at 18 percent for several months. As we pointed out in our September 1997 testimony, one factor for this slow pace has been that computer analysts responsible for Year 2000 renovations have been working on legislative mandates, special projects, and yearly changes, such as cost-of-living increases and clothing allowances. To address this problem, VBA contracted for additional Year 2000 support. The contractor was tasked with analyzing the software code using a software conversion tool, providing the tool's recommendations to VBA analysts, and making renovations, once approved by VBA analysts. However, the Project Manager informed us that only 35 percent of the renovations could be made using the tool. The remaining 65 percent must be made by the analysts because they involve benefit calculations or other issues that the tool cannot handle. These same analysts must also review and test all Year 2000 changes, including those made by the contractor, as well as continue to work on legislative mandates, special projects, and other changes before 2000. In commenting on a draft of this report, VA stated that VBA's compensation and pension online application is now 59 percent compliant, up from the 18 percent noted in our report. VBA's Year 2000 Project Manager told us that the progress was due to use of a software development tool and that additional resources had been assigned to this project, as we recommended. The milestones for the compensation and pension online application include completion of renovation by September 4, 1998, and implementation by October 5, 1998. VBA is also having problems renovating the Beneficiary Identification and Record Locator Sub-System, a software application in its mission-critical administrative system. VBA hired a contractor to modernize and renovate the system to ensure Year 2000 compliance. The contractor, however, had difficulty meeting its deliverable dates. For example, it did not complete renovation in April 1998, as originally planned, or in June 1998, as rescheduled. According to VBA's Year 2000 Project Manager, the contractor did not assign sufficient staff to the project and did not have the expertise to perform the work on time. She informed us that the contractor and VBA have agreed to a third schedule, with specific contract deliverables scheduled in July and August 1998. If these dates are not met, VBA plans to invoke a contingency plan to fix this system using in-house resources currently working on non-Year 2000 work, such as VBA's common security project. VBA, along with other consumers, will have to reassess some of its COTS products. According to VBA's Year 2000 Project Manager, one of its largest vendors, which initially informed VBA that its products were Year 2000 compliant, recently told VBA that some of its products were not compliant and announced that it was beginning to assess and test its product line for Year 2000 compliance. Because this vendor accounts for about 30 percent of VBA's COTS products--including a database management system used by many VBA software developers and VBA's electronic mail software, which is used to communicate between its regional offices, VBA headquarters, and the data centers--VBA will have to replace and/or upgrade these products. Because of this reassessment by one vendor, VBA now plans to review and reassess all of its COTS products. In May 1997, we reported that VBA should develop contingency plans for its core mission-critical business processes and assess the impact of Year 2000 failures on its mission-critical program services. To assist agencies with this, we have prepared a guide that discusses the scope of the Year 2000 challenge and offers a step-by-step approach for reviewing an agency's risks and threats as well as how to develop backup strategies to minimize these risks. The business continuity planning and contingency planning process outlined in the guide safeguards the agency's ability to produce a minimally acceptable output if internal or external mission-critical information systems and services fail. The guide also states that an agency should develop business continuity and contingency plans for each core business process or program service and that the plans should provide a description of resources, staff roles, procedures, and timetables needed for implementation. VBA has generally not developed business continuity and contingency plans for its program services to ensure that they would continue to operate if Year 2000 failures occur. Only VBA's Insurance Service has developed such a plan. The insurance plan addresses potential business impact, contingencies and alternatives, and triggers for activating contingencies and contains a high-level plan for the December 31, 1999, weekend. According to the VBA Year 2000 Project Manager, VBA is aware of the need for Year 2000 business continuity and contingency plans and has hired a contractor to develop a framework for developing plans to address all aspects of business operations, not just information systems. This framework is to be used to assist VBA in preparing a Year 2000 business continuity plan that would allow it to maintain a minimal acceptable level of service. VBA currently does not have a date for when this framework will be completed, but it plans to have business continuity and contingency plans completed for each of its program services by January 1, 1999. VHA has made progress in assessing and renovating its two mission-critical systems for Year 2000 compliance. Since our September testimony, it has reportedly completed assessment and 98 percent of renovation. However, despite this progress, concerns remain about the Year 2000 compliance status of VHA's locally developed software applications, COTS products, facility systems, and biomedical devices. Also, VHA's medical facilities have not completed Year 2000 business continuity and contingency plans. Until its local software applications, COTS products, facility systems, and biomedical devices are determined to be Year 2000 compliant, VHA lacks assurance that its delivery of medical care to veterans will not be delayed or interrupted at the turn of the century. VHA has progressed in assessing and renovating its mission-critical systems. It reportedly completed the assessment of the Veterans Health Information Systems Architecture (VISTA) and VHA corporate systems at the end of January 1998. VHA reported at that time that about half of the 147 VISTA software applications would have to be renovated, as would about 10 percent of the VHA corporate systems applications. It also completed assessment of related data interfaces and reported that 6 percent of these interfaces would have to be renovated. In addition, according to its June 1998 Year 2000 Status Report to VA, VHA renovated 100 percent of its VISTA software applications and 95 percent of the VHA corporate systems by the end of May 1998. Further, VHA reports that 93 percent of the VISTA and 90 percent of the VHA corporate software applications have been validated. For the VISTA software applications, validation includes (1) testing by programmers and systems development groups, (2) testing by medical facility staff, (3) quality assurance testing, and (4) final testing by the customer services unit prior to release. Testing for the VHA corporate systems is similar to the process for the VISTA applications. VHA also plans to conduct end-to-end testing along with VBA in July 1999. The VHA Year 2000 Project Manager told us that as an added precaution, VHA has decided to hire a contractor to conduct an independent verification and validation of VHA's compliance process for mission-critical systems, especially its corporate systems. VHA will be developing the requirements and a statement of work for this effort and expects to award a contract by the end of September 1998. It also expects to have the independent verification and validation completed by the end of December 1998. In our September 1997 testimony, we expressed concern that some of the medical facilities have customized the national VISTA software applications and/or purchased software add-ons to work with the national applications, and these have not been assessed for Year 2000 compliance. Further, we expressed concerns that VHA had not completed an inventory of its COTS products, facility-related systems and equipment, and biomedical devices. The medical facilities still have not completed their assessment of locally developed and/or modified VISTA applications. The most recent information shows that about 76 percent of these applications had been assessed as of May 31, 1998. Of the applications assessed, 16 percent are noncompliant. All medical facilities were scheduled to complete renovations by July 1998. According to the VHA Year 2000 Project Manager, the facilities did not meet this date. He also added that the project office is not aware of any modifications by the medical facilities to the VISTA applications involving mission-critical functions. Recognizing that the medical facilities are behind schedule, VHA's Year 2000 Project Manager has told us that the medical facilities have been informed that if they cannot assess or renovate their locally developed or modified VISTA software applications in time--as yet unspecified--they will have to replace them with unmodified national versions. This appears to be a viable solution since VHA has reportedly renovated 100 percent of its VISTA applications, and 93 percent of these have been validated. A second area of concern relates to the Year 2000 compliance status of VHA's COTS software. VHA has over 3,000 such products, supplied by nearly 1,000 vendors, for use in its offices and medical facilities nationwide. Its strategy for determining the Year 2000 compliance status of these products is to request the information from the manufacturers. VHA, however, has had difficulty in obtaining this information. Since November 1997, it has sent letters to 566 manufacturers requesting compliance information; as of June 1998, 260 responses had been received, leaving over 300 outstanding. The Year 2000 Project Manager informed us that they will continue to send follow-up letters to nonresponding manufacturers. The reliability of the information received from COTS vendors may also be an issue. For example, one large COTS software manufacturer that initially provided documentation stating that all its products were compliant, recently published "more detailed" information stating that some of its products were, in fact, not fully compliant. VHA is now reviewing this additional information to determine what needs to be done at the headquarters and field levels to ensure Year 2000 compliance. A third area of risk involves the Year 2000 compliance status of VHA's facility-related systems and equipment, such as heating, ventilating, and air conditioning equipment. As with its Year 2000 strategy for COTS products, VHA relies on the manufacturers for compliance information on their products. It sent a letter to over 200 facility systems/equipment manufacturers requesting Year 2000 compliance information. In March 1998, VHA sent follow-up letters to 127 nonrespondents. To date, it has received responses from 93 of the over 200 manufacturers, and most of the 93 manufacturers have indicated that their systems are compliant. The slow response rate is a concern because of its potential impact on the ability of facilities to ensure continued delivery of essential services. For example, heating, ventilating and air conditioning equipment are utilized by hospitals to ensure that contaminated air is confined to a specified area of the facility, such as an isolation room or patient ward. If computer systems used to maintain these systems were to fail, any resulting climate fluctuations could adversely affect patient safety. The facility-related systems area is difficult to gauge because many of these systems involve a combination of items made by different manufacturers. Year 2000 compliance must be determined for each element. Accordingly, the manufacturer must contact all of its suppliers to determine whether each of the applicable parts of the facility system is compliant. This process can take a long time to complete, and VHA is concerned that it may not have sufficient lead time to replace the product or have it made compliant. The VHA Year 2000 Project Manager informed us that VHA will continue to send follow-up letters to nonresponding manufacturers, as well as work with the Year 2000 Subcommittee on Facilities of the federal government's CIO Council Committee to increase manufacturer response. A fourth area of concern relates to the Year 2000 compliance status of VHA's biomedical device inventory. Because VHA relies on the manufacturers for compliance information on their products, it has sent a series of letters to the manufacturers requesting information on the compliance status of their devices. About 70 percent of the manufacturers on its list of suppliers have responded with information on their devices; but some high-profile manufacturers have yet to respond. Until the remaining manufacturers respond, VHA will not know the extent to which its current biomedical device inventory is Year 2000 compliant and the cost associated with making its devices compliant. Also, the Food and Drug Administration (FDA) has sent letters to 16,000 biomedical equipment manufacturers. To date, about 10 percent of these manufacturers have responded. The detailed results of our review of VA's and FDA's Year 2000 biomedical device programs will be provided in a separate report. Lastly, although VHA medical facilities have prepared hospital contingency plans, as required by the Joint Commission on Accreditation of Healthcare Organizations, our review showed that these plans do not specifically address Year 2000-related failures. Because VHA medical facilities, like other health care facilities in the public and private sectors, are highly dependent upon information technology to carry on their business, Year 2000-induced failures of one or more mission-critical systems can have a severe impact on their ability to deliver patient care. This risk of failure is not limited to the medical facilities' internal information systems, but includes information and data provided by their business partners--other federal, state, and local agencies as well as local and international private entities--and services provided by the public infrastructure, including power, water, transportation, and voice and data communications companies. VHA also relies on information provided by the manufacturers. VHA cannot, by itself, ensure that its systems-related software applications and/or products are Year 2000 compliant. Accordingly, it is critical that VHA develop business continuity and contingency plans to address the potential Year 2000 failures induced by its business partners and infrastructure service providers, especially those manufacturers who have not provided compliance information to VHA on their products. VHA's Year 2000 Project Manager has acknowledged the need for Year 2000 business continuity and contingency plans. He told us that the Year 2000 Project Office has informed VISNs and medical facilities that they need to address Year 2000-induced failures in their business continuity and contingency plans. Furthermore, VHA also plans to develop a contingency planning guidebook that will assist the medical facilities in preparing Year 2000 business continuity and contingency plans to address all VHA systems and products that may affect patient safety. However, he did not know when the guidebook will be finalized and distributed to the medical facilities for implementation. VBA has made progress in responding to the Year 2000 computer crisis. However, it faces risks in several areas. It has made limited progress in making two key mission-critical applications compliant. For example, computer analysts responsible for renovating the compensation and pension online application have been working on other information technology initiatives, including special projects. VBA also has to reassess some of the COTS products that the vendor previously stated were fully Year 2000 compliant. In addition to these risks, except for the Insurance Service, VBA has not developed business continuity and contingency plans for its program services to ensure that they would continue to operate if Year 2000 failures occur. Not adequately addressing these concerns could delay or interrupt benefits to veterans. VHA also has made progress on the Year 2000 problem. However, it also faces several remaining risks because it has not completed Year 2000 assessments of software applications developed or modified by its medical facilities. Furthermore, it still lacks a great deal of compliance information from manufacturers that provide it with COTS products, facility-related systems and equipment, and biomedical devices. These uncertainties are all the more worrisome in light of VHA's lack of Year 2000 business continuity and contingency plans. Until these concerns are addressed, VHA lacks assurance that its delivery of medical care to veterans will not be delayed or interrupted by Year 2000 failures. To reduce the likelihood of delayed or interrupted benefits, we recommend that the Secretary of Veterans Affairs, with support from VBA's Chief Information Officer (CIO), ensure that VBA: Reassesses its Year 2000 mission-critical efforts for the compensation and pension online application and the Beneficiary Identification and Record Location Sub-System, as well as other information technology initiatives, such as special projects, to ensure that the Year 2000 efforts have adequate resources, including contract support, to achieve compliance in time. Establishes a milestone for the contractor-developed business continuity framework and subsequent critical dates for the preparation of business continuity and contingency plans for each core business process or program service so that mission-critical functions affecting benefits delivery can be carried out if software applications and COTS products fail. These plans should provide a description of resources, staff roles, procedures, and timetables needed for implementation. We also recommend that the Secretary, with support from the VHA CIO, ensure the rapid development of business continuity and contingency plans for each medical facility so that mission-critical functions affecting patient care can be carried out if software applications, COTS products, and/or facility-related systems and equipment do not function properly. These plans should address issues such as when to invoke alternative solutions and/or options if the manufacturer, who VHA depends on for compliance information, does not submit any. The plans also should describe resources, staff roles, procedures, and timetables needed for implementation. In commenting on a draft of this report, VA concurred with all three of our recommendations. VA stated that it is committed to ensuring that its benefit and health care services to veterans will not be adversely affected by the Year 2000 problem and it has applied dedicated resources to address these issues. However, VA stated that although this report recognizes the progress it has made in mitigating Year 2000 problems, VA does not believe that statements in the report adequately reflect its efforts. VA was concerned that statements in the report could be taken out of context and unnecessarily alarm veterans. We believe, however, that the report accurately reflects VA's Year 2000 efforts and our resulting concerns. The report raises concerns surrounding the renovation of two key VBA mission-critical applications, COTS software products, and contingency planning, and the Year 2000 compliance status of VHA's locally developed software applications, COTS products, facility-related systems, and biomedical devices. Failure to address these concerns may delay or interrupt the issuance of benefits and the provision of medical care to veterans. In addition, VA stated that it was concerned that the report portrayed issues, such as COTS products, facility-related systems, and biomedical equipment, as unique to VA. VA stated that, like any other consumer of these products, it is dependent upon manufacturers' disclosure of their Year 2000 compliance, and some manufacturers are reluctant to supply compliance information on their products despite VA's attempts to obtain it. We have revised the report to reflect that these issues are not unique to VA. Further, VA stated that since some manufacturers indicated that compliance information will not be available until late 1998, it will not spend what it termed unnecessary time developing continuity of business plans based on unrealistic assumptions. VA also stated that the expectation of its having compliance plans in place today is unrealistic considering that we just issued our Business Continuity and Contingency Planning Guide exposure draft in March 1998. We disagree with VA on these issues. First, our February 1997 exposure draft of the Year 2000 Assessment Guide called for agencies to develop realistic contingency plans to ensure the continuity of their core business processes. Second, our May 1997 report reiterates the need for agencies, including VA, to develop contingency plans for their major mission-critical business processes. Since our May 1997 report, only VA's Insurance Service has developed such a plan. Third, because VA is dependent upon information from service providers and/or manufacturers who have yet to report on the compliance status of their services and/or products, it is critical that VA develop business continuity plans and contingency plans to address these services and/or products in the event that VA does not receive the information on the date promised. Further, if service providers and/or manufacturers provide assurance that their services and/or products are compliant, VA still needs to develop business continuity and contingency plans in the event that these services and/or products do not operate or do not function properly when processing data related to the Year 2000. Lastly, VA described actions it has taken and planned to implement our recommendations, as well as a number of technical suggestions to this report. These comments have been incorporated into the report as appropriate and are reprinted in appendix I. As agreed with your office, unless you publicly announce the contents of this report earlier, we will not distribute it until 30 days from its date. At that time, we will send copies to the Ranking Minority Member of the Subcommittee on Oversight and Investigations, House Committee on Veterans' Affairs, the Chairmen and Ranking Minority Members of the Subcommittee on Benefits, House Committee on Veterans' Affairs, and the Subcommittee on Health, House Committee on Veterans' Affairs. We will also provide copies to the Chairmen and Ranking Minority Members of the Senate and House Committees on Veterans' Affairs and the Senate and House Committees on Appropriations, the Secretary of Veterans Affairs, and the Director of the Office of Management and Budget. Copies will also be made available to others upon request. Please contact me at (202) 512-6253 or by e-mail at willemssenj.aimd@gao.gov if you have any questions concerning this report. Major contributors to this report are listed in appendix II. The following are GAO's comments on the Department of Veterans Affairs' letter dated July 31, 1998. 1. Discussed in "Agency Comments and Our Evaluation" section of report. 2. Our report now refers to "core business processes" as used in our Business Continuity and Contingency Planning Guide. 3. As we stated in our report, the detailed results of our review of VA's and FDA's Year 2000 biomedical devices will be provided in a separate report. 4. We modified the report to reflect "limited progress" as communicated during our briefing before the Senate Committee on Veterans' Affairs staff. 5. Our report now refers to "limited progress" when discussing VBA's efforts in renovating two of its key mission-critical software applications--compensation and pension online, and the Beneficiary Identification and Record Locator Sub-System. Regarding COTS products, we have clarified the report to indicate that this problem is not unique to VBA. We also replaced "announced" with "told" and added information to point out that a particular vendor is still assessing and testing its products for compliance. 6. We modified the report to delete the word "considerable." Our statement that VHA has not completed its assessment and that it does not know the full extent of the Year 2000 problem at its medical facilities is accurate and consistent with the findings in the report. For example, because VHA is relying on the manufacturers of COTS products, facility-related systems, and biomedical devices to determine the compliance status of their products, it is critical that VHA obtain this information from the manufacturers. It should also consider contacting the manufacturers of COTS products and facility-related systems, who have yet to provide VHA with compliance information, by telephone and/or meet with them. Moreover, given the uncertainties surrounding the compliance status of its local software applications, COTS products, facility-related systems, and biomedical devices, VHA needs to develop business continuity and contingency plans to ensure that core business processes can be carried out in the event that its systems and products do not function properly on and after January 1, 2000. 7. Report revised to reflect agency comments. 8. The report now states that our concerns relate to renovation of two key mission-critical applications. 9. Report revised to say "application" and reflect milestones for compensation and pension online application. 10. We have added information to clarify the role of the contractor in renovating VBA's compensation and pension online application. 11. Report changed to reflect agency comments. 12. We added language explaining that according to VBA's Year 2000 Project Manager, one of VBA's largest vendors told VBA that some of its products were not compliant and it was beginning to assess and test its product line for Year 2000 compliance. 13. As stated in VA's comments to our draft report, 73 (about half) of the 147 VISTA software applications require renovation to achieve compliance, as would about 10 percent of the VHA corporate systems applications. 14. We added information to explain VHA's plans to hire a contractor to conduct an independent verification and validation of VHA's compliance process for mission-critical systems, especially its corporate systems. 15. Added the percentage of noncompliant applications within the number of locally developed and/or modified VISTA applications assessed as of May 31, 1998. 16. Report modified to include "with the exception of the Insurance Service." 17. Report modified to include "Year 2000" in discussion of business continuity and contingency plans. Helen Lew, Assistant Director Tonia L. Johnson, Information Systems Analyst-in-Charge J. Michael Resser, Business Process Analyst The first copy of each GAO report and testimony is free. Additional copies are $2 each. Orders should be sent to the following address, accompanied by a check or money order made out to the Superintendent of Documents, when necessary. VISA and MasterCard credit cards are accepted, also. Orders for 100 or more copies to be mailed to a single address are discounted 25 percent. U.S. General Accounting Office P.O. Box 37050 Washington, DC 20013 Room 1100 700 4th St. NW (corner of 4th and G Sts. NW) U.S. General Accounting Office Washington, DC Orders may also be placed by calling (202) 512-6000 or by using fax number (202) 512-6061, or TDD (202) 512-2537. Each day, GAO issues a list of newly available reports and testimony. To receive facsimile copies of the daily list or any list from the past 30 days, please call (202) 512-6000 using a touchtone phone. A recorded menu will provide information on how to obtain these lists.

Summary:
Pursuant to a congressional request, GAO assessed the status of the Department of Veterans Affairs' (VA) corrective action to prevent computer system failures at the turn of the century, focusing on: (1) the Veterans Benefits Administration's (VBA) Year 2000 program; and (2) the Veterans Health Administration's (VHA) Year 2000 program. GAO noted that: (1) VBA has made progress in addressing the recommendations in GAO's May 1997 report and making its information systems year 2000 compliant; (2) it has changed its year 2000 strategy from developing new applications to fixing the current ones and established a year 2000 project office to oversee and coordinate all VBA year 2000 projects; (3) it has also reportedly renovated 75 percent of its mission-critical applications as of June 1998, and completed renovation of two specific mission-critical systems--vocational rehabilitation and insurance; (4) despite this progress, concerns remain; (5) for example, VBA has made limited progress in renovating two key mission-critical software applications: (a) compensation and pension online, which processes claims benefits and updates benefit information; and (b) the Beneficiary Identification and Record Locator Sub-System; (6) VBA also has to reassess its commercial-off-the-shelf (COTS) products because one of its largest vendors, which initially informed VBA that its products were year 2000 compliant, recently informed VBA that some of its products were not compliant and that others were being assessed and tested; (7) this problem is not unique to VBA--it applies to all consumers of these products; (8) except for its Insurance Service, VBA has not developed year 2000 business continuity and contingency plans for its core business processes; (9) these issues could affect the timely processing of benefits to veterans and their dependents; (10) VHA has also made progress in addressing the year 2000 problem; (11) since September 1997, it has reported having assessed all and renovated the vast majority of its mission-critical information systems and having completed 98 percent of its renovation by June 1998; (12) however, concerns also remain; (13) for example, VHA does not know the full extent of its year 2000 problem because it has not yet completed its assessment of: (a) locally developed software applications or customized versions of national applications used by its medical facilities; (b) COTS products; (c) facility systems; and (d) biomedical devices; (14) VHA's efforts on several of these issues are complicated by the fact that it, like other consumers of these products, has to receive compliance information from the manufacturers, some of which have been slow to respond to VHA's requests for compliance information; (15) like VBA, VHA has not developed year 2000 business continuity and contingency plans; and (16) failure to adequately address these issues could result in disruptions in patient care at VHA medical facilities.