The Army is developing the brilliant antiarmor submunition, with acoustic and infrared seekers working in tandem, to autonomously search for, track, and destroy moving armored targets. This submunition is to be carried deep into enemy territory by the Army Tactical Missile System (ATACMS) Block II missile, which is still in development and is a modification of the in-production ATACMS Block IA missile, which carries a different submunition. The brilliant antiarmor submunition and the ATACMS Block II missile are a $4-billion system designed to support the Army's "deep fires" mission, which calls for the destruction and/or disruption of enemy forces at ranges exceeding 100 kilometers. Each Block II missile is to carry 13 submunitions that will be dispensed over large clusters of high payoff targets to attack and destroy individual targets. The advantage of the submunition is that it can cover a large area when dispersed, which allows it to compensate for target location errors. Figure 1 shows the submunition acquiring a moving column of tanks. The brilliant antiarmor submunition program was established in 1984 as a special access program and progressed to a successful engineering and manufacturing development phase decision in May 1991. The Tri-Service Standoff Attack Missile was designated as the first delivery vehicle for the submunition, but when the Army terminated its participation in the program in December 1993, the ATACMS Block II missile was designated as the submunition's carrier. This change of carrier and continued technical difficulties have led to significant cost growth. The current program office estimate shows that development costs have increased from $700 million to $1.2 billion (in constant 1991 dollars) from the initial February 1992 estimate. Projected production costs have also risen by almost $7,000 per submunition (in constant 1991 dollars). The Army currently plans to produce 2,352 submunitions during low-rate initial production and a program total of 19,871 during fiscal years 1998-2006. According to current Army documentation, the average procurement cost of a single Block II missile loaded with 13 brilliant antiarmor submunitions is about $2.3 million (in constant 1991 dollars). One of the brilliant antiarmor submunition's original criteria for starting low-rate initial production was to demonstrate that it could be successfully dispensed from its carrier. This criterion was established in an acquisition decision memorandum dated May 1991 for the submunition and its original missile carrier, the Tri-Service Standoff Attack Missile. With the termination of the Army's participation in this missile program and the selection of the ATACMS as the new carrier in 1993, new criteria were subsequently developed. In a 1994 classified report on the brilliant antiarmor submunition, we raised the issue of the lack of sufficient testing requirements in the criteria. We recommended that the Secretary of Defense direct the Secretary of the Army to conduct substantial system-level testing before low-rate initial production was approved. DOD's written response to that report stated that the decision to start low-rate initial production would not be made without significant system-level testing, including both the carrier and the submunition. In addition, DOD stated that the criteria proposed by the Army for entering low-rate initial production would require the successful completion of multiple system tests with the ATACMS as the carrier. The response also stated that the planned testing for the submunition to support the low-rate initial production decision was consistent with and exceeded the original criteria established in the 1991 acquisition decision memorandum and that the criteria would have to be approved by DOD. Nevertheless, the submunition's revised criteria, approved on October 4, 1995, do not require the Army to demonstrate that the ATACMS Block II can successfully dispense the submunition. We could not determine why such a demonstration is no longer required. The revised criteria call for the submunition to meet or exceed its performance specifications in its requirements document. Under these specifications, the Army will consider (1) how many kills are achieved per load of submunitions fired, (2) how well the system will operate in countermeasures, (3) how well the system will perform in degraded weather conditions, (4) how lethal the system is, and (5) how reliable the system operates. According to project office representatives, many of these requirements will initially have to be met using simulations but will eventually be verified through actual flight testing. However, the flight testing will not occur until after the low-rate initial production decision has been made. While the current criteria do not require that the submunition be dispensed from its carrier, officials from OSD, Army, and project office acknowledge that this is a key issue for the system's performance. Army and OSD representatives agree that they would like to see a demonstration of the carrier successfully dispensing the submunition before the submunition's production decision. However, this is not a requirement. The brilliant antiarmor submunition's development is significantly behind its original and revised schedules. The submunition received approval to enter its engineering and manufacturing development phase on May 15, 1991. The plan at that time was for the Defense Acquisition Board to hold its low-rate production decision review in November 1994. However, because of a change in the submunition's carrier and the technical difficulties being experienced with individual subcomponents, the Army approved a new program plan on September 22, 1995. This plan stretched out the development program by 3 years and rescheduled the low-rate initial production review for December 1997. Despite the change in the program's plan, the submunition is still behind schedule. The submunition is currently behind its revised design verification test completion estimate by 6 months and behind its revised contractor development testing completion date by 8 months. Army officials maintain that the past slippage will have no impact on the scheduled December 1997 low-rate initial production decision, but admit that the schedule is extremely ambitious. Table 1 shows the September 1995 scheduled dates and the estimated slippage since the revised estimates. A significant portion of the submunition's test plan remains uncompleted. The project office has added five development flights to the test program because of technical problems, without extending the time to complete all the tests. Three of these flights were added by the contractor to verify hardware design changes that were made due to prior flight test failures. The other two flights were added as preproduction verification tests as a result of previously failed flight tests. The plan is to complete development flight testing and qualification testing in November 1997. According to the project manager, the entire test schedule is tight, and there is no time available prior to the scheduled production decision to conduct additional tests should any new problems develop. For example, after a July 1997 developmental test failure, the project office continued with other planned tests without allowing time to analyze the failure or do a retest. All of the submunition's flight testing will be done using a test aircraft with subsonic deployment rather than the supersonic deployment from its intended carrier, the ATACMS Block II missile. The Army has not included a flight test in its submunition's test plans to evaluate whether or not the carrier can dispense the final tactical submunition configuration. However, the Army plans to conduct three ATACMS Block II flight tests to dispense the submunition within the next several months. During the first two tests, a nontactical version of the submunition will be used, but during the final test in December 1997, tactical submunitions will be used. According to Army representatives, data from this test will not be used in making the submunition's low-rate initial production decision, since a test to dispense the submunition is not required. In addition, the ATACMS Block II missile tactical dispense tests are dependent upon the submunition's subcomponent qualification and development tests being completed by then. According to the former ATACMS Block II product manager, if any problems result from the submunition flight tests, the ATACMS Block II dispense tests would not be done until after the December 1997 low-rate initial production decision. The final Block II test might not occur until after January 1998. The Army's ability to complete the remaining portion of the test schedule on time will be a significant challenge. The testing completed to date has uncovered numerous problems that have resulted in design changes, additional testing, and schedule delays. Some component failures have required repeated efforts to resolve. For example, the bands that secure the wings and tail fins to the submunition's body prior to it being dispensed from the missile have caused problems during two flight tests. When the submunition is dispensed, the bands are designed to fall away, allowing the wings and tail fins to deploy. During the first flight, however, the bands did not fall away from the submunition and prevented the wings from successfully deploying. Although the project office believed the problem had been solved, during a subsequent flight, the bands again failed to fall away, causing the submunition to crash. The second redesigned band system performed successfully in a May 1997 flight test. The entire process to redesign the bands required approximately 10 months to complete. The three other components that have taken the longest time to qualify and have contributed to the bulk of the schedule delay are the inertial measurement unit, the deceleration and stabilization system, and the infrared seeker. Qualification testing was scheduled to be completed in November 1995. However, under the current schedule, qualification testing is not expected to be complete until November 1997. The design and production of the inertial measurement unit, which provides in-flight data to adjust the submunition's flight path, continue to be significantly delayed. According to the product manager, the problems with the unit are the result of the change in carriers. As a result of this change, the unit had to be redesigned, and that effort has taken more than 2 years. As of the June 1997 performance report, the contractor had delivered 34 of 95 units and is at least 6 months behind schedule. The contractor problems with the design and production efforts have resulted in expensive plans to work around the problems and delays in integrating missile hardware. Although project office personnel told us that the technical problems had been resolved, the June 1997 production performance report stated that the inertial measurement unit program was falling further behind schedule. Because of the delays, the new unit is not expected to pass qualification testing until November 1997, after the completion of all submunition development flight tests. None of the currently planned development test flights will have a qualified inertial measurement unit. Thus, the primary objective of the developmental flight tests--to verify design and performance--will not be met. The change in carriers also required the development of a deceleration and stabilization system. The brilliant antiarmor submunition was originally designed to be dispensed at the Tri-Service Standoff Attack Missile's subsonic speeds, but will now be dispensed at supersonic speeds by the ATACMS Block II missile. The deceleration and stabilization system is required to slow the submunition to subsonic speeds. The contractor has experienced technical problems with the design of the system that have caused additional schedule delays. In March 1997, the final design for the system was completed. As of the June 1997 report, the contractor had delivered only 25 of 96 units and is at least 2 months behind schedule. The May 1997 system qualification tests had to be suspended because two units failed during the tests. Project officials expect testing to resume in August 1997, a 3-month delay. Because of this delay, none of the submunition development tests will be conducted with a qualified deceleration and stabilization system. The infrared seeker, which detects and guides the submunition to its target, is at least 8 months behind schedule. The contractor had delivered 49 of 99 units, according to the June 1997 performance report. During three test flights, the seeker experienced hardware failures that caused the submunition to crash. Two of the failures required the redesign and addition of new seeker components and caused testing delays. Because of the tight testing schedule, testing of the submunition will continue before a failure analysis is completed on the third failed flight. In addition, qualification testing revealed more problems that must be resolved before the seeker can be qualified. Qualification is not scheduled to be complete until November 1997. According to testing officials, the seeker will not be qualified until after the completion of all development tests. The Army built in 8 months of excess time into the submunition's production delivery schedule, therefore it is unnecessary to make the low-rate initial production decision in December 1997. According to program officials, making the low-rate initial production decision in December 1997 is driven by the desire to have the submunition's delivery schedule coincide with the ATACMS Block II missile production schedule. However, a review of the program office production lead time and delivery requirements shows that the submunition's initial production contract can be awarded in August 1998 and still allow sufficient time for the submunition to be integrated into the missile. Delaying the decision would allow the Army additional time to complete its development test program. The program office currently plans to award a limited production contract for 395 brilliant antiarmor submunitions in January 1998. However, 90 of these submunitions are funded with research and development funds and are considered developmental units. These units are required for the December 1999 ATACMS Block II operational test. The remaining 305 units are low-rate initial production submunitions, which are required to be delivered to the contractor, starting in April 2000, to be integrated into the first low-rate initial production Block II missiles. According to program officials, the lead time to produce the submunition is 18 to 19 months. However, under the current schedule, the 305 low-rate initial production submunitions do not need to begin delivery until 27 months after contract award. Our analysis of delivery requirements reveals that the contract award for the low-rate initial production quantities can be delayed 8 months, or until August 1998. The Army's current brilliant antiarmor submunition schedule is linked to the ATACMS Block II December 1999 operational test date and July 2000 first missile delivery date. To meet these dates, the contract for low-rate initial production of the ATACMS Block II missiles must be awarded in January 1999. However, the ATACMS Block IA missile's planned full-rate production decision was recently delayed by 1 year, to March 1998, because of a "sensor to shooter" problem that surfaced during initial operational testing. The Block IA's problems may not be resolved before the Block II is ready to enter production. According to representatives from the Office of the Director, Operational Test and Evaluation, and the Army Operational Test and Evaluation Command, the "sensor to shooter" problem will also affect the Block II missile. If the Block II missile's schedule is delayed at all, the submunition's initial production contract could be delayed even further, allowing more time to complete submunition testing. Neither the ATACMS nor the brilliant antiarmor submunition has a sensor that can provide necessary targeting information and must rely on targeting data supplied from external sources. The submunition must have initial targeting information prior to launch and missile positioning information while in flight. For example, a moving column of armored vehicles' initial location must be identified prior to launching the missile. According to project office officials, this target information must be as precise as possible. The Army recognizes that the lack of a targeting sensor is a serious problem. A general officer steering committee has been established to further investigate the problem and to recommend a solution. According to testing officials, the ATACMS Block II's and brilliant antiarmor submunition's operational performance must be evaluated using targeting information. They indicated that without a solution to the "sensor to shooter" problem, the effectiveness of the system would be affected, and missile production delays would be warranted. Given the criticality of the dispense to the brilliant antiarmor submunition program, we recommend that the Secretary of the Army require the program office to demonstrate that qualified tactical submunitions can be successfully dispensed from the ATACMS Block II missile before seeking a low-rate initial production decision on the submunition program. According to production requirements, the submunition can still meet its existing delivery schedule with the ATACMS Block II missile, even with an 8-month delay in awarding the low-rate initial production contract. Such a delay would allow more time for the Army to resolve the submunition's technical difficulties and demonstrate that it can be successfully dispensed from the ATACMS Block II missile. In commenting on a draft of this report, DOD indicated that it did not believe that it was necessary to perform a "full-up" dispense test of tactical submunitions from the ATACMS Block II missile prior to the low-rate production decision. DOD stated that even though successful dispensing of tactical submunitions was not a formal criterion to be met before the decision to go into production, two Block II missile tests are scheduled to dispense a tactical submunition before the production decision and that information from these tests would be used in its assessment of the submunition. DOD also stated that delaying the submunition's low-rate initial production by 8 months would delay the Block II missile's initial operational and live fire testing by 8 months and subsequently delay the Block II's full-rate production decision, as well as significantly increase costs. We are not pursuaded by DOD's argument for the following reasons and have retained our recommendation. First, OSD and Army officials told us that the dispense event was a key performance objective for the project because of its criticality to the system's effectiveness. Second, a successful dispense event was a requirement for the low-rate production decision before the change in carriers. Third, problems are currently being experienced in the submunition's development testing and delays are already occurring. Finally, if the Army is not confident that the submunition can meet this standard, it should not seek approval for low-rate production. The Army does not need to start low-rate production to obtain additional submunitions to complete development activities and for testing. If additional submunitions are procured using separate contracts--a January 1998 research and development contract to procure assets for the operational and live fire testing and a subsequent procurement contract for low-rate production when the submunition demonstrates its performance--the Block II's schedule would not necessarily be delayed. Even if the schedule would be delayed, we believe DOD should be more concerned about the risks associated with starting the production of an unqualified and largely unproven system. DOD's comments are presented in their entirety in appendix I, along with our evaluation of them. To determine whether the brilliant antiarmor submunition acquisition plan was on schedule, we reviewed current Army submunition and ATACMS Block II missile program testing and production schedule documentation with officials in the ATACMS-BAT project office, Redstone Arsenal, Alabama. We also reviewed similar documentation with officials in the Offices of the Assistant Secretary of the Army for Research, Development, and Acquisition and the Deputy Chief of Staff of the Army for Operations and Plans, Washington, D.C. To determine whether the brilliant antiarmor submunition has successfully demonstrated its technical readiness to enter production, we reviewed current and prior criteria to evaluate the requirements to be demonstrated before entering production. We then evaluated test plans, test results, and contractor performance reports with ATACMS-BAT project office officials, Redstone Arsenal, Alabama, to determine whether the submunition had demonstrated all the required events. We also discussed testing and criteria issues with representatives from the Office of the Director, Operational Test and Evaluation, Washington, D.C.; the Army's Operational Evaluation Command, Alexandria, Virginia; and the Assistant Secretary of the Army for Research, Development, and Acquisition, Washington, D.C. We conducted our review from April to August 1997 in accordance with generally accepted government auditing standards. As agreed with your office, unless you publicly announce its contents earlier, we plan no further distribution of this report until 30 days from its issue date. At that time, we will send copies to other interested congressional committees; the Secretaries of Defense and the Army; the Director, Office of Management and Budget; and other interested parties. We will also make copies available to others upon request. If you or your staff have questions concerning this report, please contact me at (202) 512-4841. The major contributors to this report were Bill Graveline, Laura Durland, and John Randall. The following are GAO's comments on the Department of Defense's (DOD) letter dated September 12, 1997. 1. Although DOD states that the Army has adamantly maintained a test/fix/test approach to all test flights and always ensured that the necessary analysis was completed before conducting the next test flight in the series, DOD acknowledges that the Army had not completed the root cause analysis on the third seeker flight failure before executing the next flight test. 2. After the draft of this report was sent to DOD for comment, the Army revised its testing schedule to postpone the final flight tests from October to November 1997. If the seeker testing had progressed as planned, the Army should have been able to use a qualified seeker in this final test. However, program officials have subsequently confirmed that the seeker test schedule has since slipped even further behind because of technical difficulties. The program office has had to add additional modifications and testing to the seeker. Program officials state they will not be able to qualify the seeker prior to the completion of the development flight tests, even with the date slip reflected in DOD's comments. 3. If the Army needs more submunitions to complete development activities and for testing, it is not necessary to start low-rate initial production to do that. For operational testing purposes, the standard is that the submunitions be production representative, not production missiles. Because of the difficulty in stopping production once it starts, we are concerned about the Army starting production of an unqualified and largely unproven submunition. We are also concerned about the use of acquisition strategies that tend to force the start of low-rate production on a definite schedule, regardless of the status of the development effort. Moreover, in our opinion, the potential costs associated with buying a submunition that has significant unresolved technical problems more than offsets concerns about potential costs that may be incurred if production was delayed until the technical problems are resolved. 4. According to DOD testing officials, the Army has not demonstrated that it has a dedicated sensor that can provide accurate targeting information to the Block 1A missiles. These officials maintain that this is an issue for the Block II missile. To indicate how serious this issue is, DOD has established a general officer steering committee to resolve the problem. The Block II's schedule may still be delayed because of this problem. 5. We have modified the report to address this comment. 6. While the Army wants only to consider the results from tests that may occur prior to the production decision, we believe the Army must demonstrate that it can successfully dispense qualified tactical brilliant antiarmor submunitions before seeking approval for low-rate initial production. The first copy of each GAO report and testimony is free. Additional copies are $2 each. Orders should be sent to the following address, accompanied by a check or money order made out to the Superintendent of Documents, when necessary. VISA and MasterCard credit cards are accepted, also. Orders for 100 or more copies to be mailed to a single address are discounted 25 percent. U.S. General Accounting Office P.O. Box 37050 Washington, DC 20013 Room 1100 700 4th St. NW (corner of 4th and G Sts. NW) U.S. General Accounting Office Washington, DC Orders may also be placed by calling (202) 512-6000 or by using fax number (202) 512-6061, or TDD (202) 512-2537. Each day, GAO issues a list of newly available reports and testimony. To receive facsimile copies of the daily list or any list from the past 30 days, please call (202) 512-6000 using a touchtone phone. A recorded menu will provide information on how to obtain these lists.

Summary:
Pursuant to a congressional request, GAO provided its assessment of the Army's brilliant antiarmor submunition (BAT), for which the Army plans to request authority to start low-rate initial production in December 1997, focusing on the status of its acquisition plans and whether it is technically ready to enter production. GAO noted that: (1) a decision on low-rate initial production of BAT, scheduled for December 1997, appears to be premature because a crucial technical demonstration will not be accomplished by that time; (2) in 1995, the Office of the Secretary of Defense and the Army agreed to relax the performance criteria that BAT was to meet before proceeding into low-rate initial production; (3) under the new criteria, the Army is not required to demonstrate that the submunition can be successfully dispensed from the Army Tactical Missile System (ATACMS) Block II missile; (4) in September 1994, the Department of Defense (DOD) noted, in its comments to GAO's draft classified report, that the successful completion of multiple tests of the submunition with ATACMS as the carrier would be required; (5) the submunition's test schedule appears to be extremely ambitious; (6) its development program is almost 3 years behind its original schedule, and a significant portion of the test schedule remains uncompleted; (7) the project office added five development flight tests to the schedule because of technical problems; (8) the Army plans to use a test aircraft for all submunition flight testing with subsonic deployment rather than the supersonic deployment from the ATACMS missile; (9) the testing completed to date has uncovered numerous problems that required design changes, additional testing, and schedule delays; (10) although the submunition test plans do not include an evaluation of whether or not the ATACMS Block II can dispense the submunition, the Block II missile test plans do include a test to dispense tactical submunitions in December 1997, the same month that the decision is to be made on low-rate production of the submunition; (11) according to Army representatives, data from this test will not be used in making the submunition production decision, since the test is not required; (12) any delays in qualifying the submunition's subcomponents and developmental flight testing will likely postpone the date of the Block II dispense test; (13) the submunition's low-rate initial production contract can be awarded 8 months later than currently scheduled and still be delivered in time to be integrated into the missile; (14) the Block II missile's currently scheduled production date is uncertain; and (15) if its production date is delayed, the Army would have even more time to sufficiently complete key submunition developmental testing.