CBP's SBI program is to leverage technology, tactical infrastructure, and people to allow CBP agents to gain control of the nation's borders. Within SBI, SBInet is the program for acquiring, developing, integrating, and deploying an appropriate mix of surveillance technologies and command, control, communications, and intelligence (C3I) technologies. The surveillance technologies are to include a variety of sensor systems aimed at improving CBP's ability to detect, identify, classify, and track items of interest along the borders. Unattended ground sensors are to be used to detect heat and vibrations associated with foot traffic and metal associated with vehicles. Radars mounted on fixed and mobile towers are to detect movement, and cameras on fixed and mobile towers are to be used to identify, classify, and track items of interest detected by the ground sensors and the radars. Aerial assets are also to be used to provide video and infrared imaging to enhance tracking of targets. The C3I technologies are to include software and hardware to produce a Common Operating Picture (COP)--a uniform presentation of activities within specific areas along the border. The sensors, radars, and cameras are to gather information along the border, and the system is to transmit this information to the COP terminals located in command centers and agent vehicles, assembling this information to provide CBP agents with border situational awareness. A system life cycle management approach typically consists of a series of phases, milestone reviews, and related processes to guide the acquisition, development, deployment, and operation and maintenance of a system. The phases, reviews, and processes cover such important life cycle activities as requirements development and management, design, software development, and testing. In general, SBInet surveillance systems are to be acquired through the purchase of commercially available products, while the COP systems involve development of new, customized systems and software. Together, both categories are to form a deployable increment of SBInet capabilities, which the program office refers to as a "block." Each block is to include a release or version of the COP. The border area that receives a given block is referred to as a "project." Among the key processes provided for in the SBInet system life cycle management approach are processes for developing and managing requirements and for managing testing activities. SBInet requirements are to consist of a hierarchy of six types of requirements, with the high-level operational requirements at the top. These high-level requirements are to be decomposed into lower-level, more detailed system, component, design, software, and project requirements. SBInet testing consists of a sequence of tests that are intended first to verify that individual system parts meet specified requirements, and then verify that these combined parts perform as intended as an integrated and operational system. Having a decomposed hierarchy of requirements and an incremental approach to testing are both characteristics of complex information technology (IT) projects. Important aspects of SBInet--the scope, schedule, and development and deployment approach--remain ambiguous and in a continued state of flux, making it unclear and uncertain what technology capabilities will be delivered and when, where, and how they will be delivered. For example, the scope and timing of planned SBInet deployments and capabilities have continued to change since the program began, and remain unclear. Further, the approach that is being used to define, develop, acquire, test, and deploy SBInet is similarly unclear and has continued to change. The absence of clarity and stability in these key aspects of SBInet introduces considerable program risks, hampers DHS's ability to measure program progress, and impairs the ability of Congress to oversee the program and hold DHS accountable for program results. The scope and timing of planned SBInet deployments and capabilities have not been clearly established, but rather have continued to change since the program began. Specifically, as of December 2006, the SBInet System Program Office planned to deploy an "initial" set of capabilities along the entire southwest border by late 2008 and a "full" set of operational capabilities along the southern and northern borders (a total of about 6,000 miles) by late 2009. Since then, however, the program office has modified its plans multiple times. As of March 2008, it planned to deploy SBInet capabilities to just three out of nine sectors along the southwest border--Tucson Sector by 2009, Yuma Sector by 2010, and El Paso Sector by 2011. According to program officials, no deployment dates had been established for the remainder of the southwest or northern borders. At the same time, the SBInet System Program Office committed to deploying Block 1 technologies to two locations within the Tucson Sector by the end of 2008, known as Tucson 1 and Ajo 1. However, as of late July 2008, program officials reported that the deployment schedule for these two sites has been modified, and they will not be operational until "sometime" in 2009. The slippages in the dates for the first two Tucson deployments, according to a program official, will, in turn, delay subsequent Tucson deployments, although revised dates for these subsequent deployments have not been set. In addition, the current Block 1 design does not provide key capabilities that are in requirements documents and were anticipated to be part of the Block 1 deployments to Tucson 1 and Ajo 1. For example, the first deployments of Block 1 will not be capable of providing COP information to the agent vehicles. Without clearly establishing program commitments, such as capabilities to be deployed and when and where they are to be deployed, program progress cannot be measured and responsible parties cannot be held accountable. Another key aspect of successfully managing large programs like SBInet is having a schedule that defines the sequence and timing of key activities and events and is realistic, achievable, and minimizes program risks. However, the timing and sequencing of the work, activities, and events that need to occur to meet existing program commitments are also unclear. Specifically, the program office does not yet have an approved integrated master schedule to guide the execution of SBInet. Moreover, our assimilation of available information from multiple program sources indicates that the schedule has continued to change. Program officials attributed these schedule changes to the lack of a satisfactory system-level design, turnover in the contractor's workforce, including three different program managers and three different lead system engineers, and attrition in the SBInet Program Office, including turnover in the SBInet Program Manager position. Without stability and certainty in the program's schedule, program cost and schedule risks increase, and meaningful measurement and oversight of program status and progress cannot occur, in turn limiting accountability for results. System quality and performance are in large part governed by the approach and processes followed in developing and acquiring the system. The approach and processes should be fully documented so that they can be understood and properly implemented by those responsible for doing so, thus increasing the chances of delivering promised system capabilities and benefits on time and within budget. The life cycle management approach and processes being used by the SBInet System Program Office to manage the definition, design, development, testing, and deployment of system capabilities has not been fully and clearly documented. Rather, what is defined in various program documents is limited and not fully consistent across these documents. For example, officials have stated that they are using the draft Systems Engineering Plan, dated February 2008, to guide the design, development, and deployment of system capabilities, and the draft Test and Evaluation Master Plan, dated May 2008, to guide the testing process, but both of these documents appear to lack sufficient information to clearly guide system activities. For example, the Systems Engineering Plan includes a diagram of the engineering process, but the steps of the process and the gate reviews are not defined or described in the text of the document. Further, statements by program officials responsible for system development and testing activities, as well as briefing materials and diagrams that these officials provided, did not add sufficient clarity to describe a well-defined life cycle management approach. Program officials told us that both the government and contractor staff understand the SBInet life cycle management approach and related engineering processes through the combination of the draft Systems Engineering Plan and government-contractor interactions during design meetings. Nevertheless, they acknowledged that the approach and processes are not well documented, citing a lack of sufficient staff to both document the processes and oversee the system's design, development, testing, and deployment. They also told us that they are adding new people to the program office with different acquisition backgrounds, and they are still learning about, evolving, and improving the approach and processes. The lack of definition and stability in the approach and related processes being used to define, design, develop, acquire, test, and deploy SBInet introduces considerable risk that both the program officials and contractor staff will not understand what needs to be done when, and that the system will not meet operational needs and perform as intended. DHS has not effectively defined and managed SBInet requirements. While the program office recently issued guidance that is consistent with recognized leading practices, this guidance was not finalized until February 2008, and thus was not used in performing a number of key requirements-related activities. In the absence of well-defined guidance, the program's efforts to effectively define and manage requirements have been mixed. For example, the program has taken credible steps to include users in the definition of requirements. However, several requirements definition and management limitations exist. One of the leading practices associated with effective requirements development and management is engaging system users early and continuously. In developing the operational requirements, the System Program Office involved SBInet users in a manner consistent with leading practices. Specifically, it conducted requirements-gathering workshops from October 2006 through April 2007 to ascertain the needs of Border Patrol agents and established work groups in September 2007 to solicit input from both the Office of Air and Marine Operations and the Office of Field Operations. Further, the program office is developing the COP technology in a way that allows end users to be directly involved in software development activities, which permits solutions to be tailored to their needs. Such efforts increase the chances of developing a system that will successfully meet those needs. The creation of a requirements baseline establishes a set of requirements that have been formally reviewed and agreed on, and thus serve as the basis for further development or delivery. According to SBInet program officials, the SBInet Requirements Development and Management Plan, and leading practices, requirements should be baselined before key system design activities begin in order to inform, guide, and constrain the system's design. While many SBInet requirements have been baselined, two types have not yet been baselined. According to the System Program Office, the operational requirements, system requirements, and various system component requirements have been baselined. However, as of July 2008, the program office had not baselined its COP software requirements and its project-level requirements for the Tucson Sector, which includes Tucson 1 and Ajo 1. According to program officials the COP requirements have not been baselined because certain interface requirements had not yet been completely identified and defined. Despite the absence of baselined COP and project-level requirements, the program office has proceeded with development, integration, and testing activities for the Block 1 capabilities to be delivered to Tucson 1 and Ajo l. As a result, it faces an increased risk of deploying systems that do not align well with requirements, and thus may require subsequent rework. Another leading practice associated with developing and managing requirements is maintaining bidirectional traceability from high-level operational requirements through detailed low-level requirements to test cases. The SBInet Requirements Development and Management Plan recognizes the importance of traceability, and the SBInet System Program Office established detailed guidance for populating and maintaining a requirements database for maintaining linkages among requirement levels and test verification methods. To provide for requirements traceability, the prime contractor established such a requirements management database. However, the reliability of the database is questionable. We attempted to trace requirements in the version of this database that the program office received in March 2008, and were unable to trace large percentages of component requirements to either higher-level or lower-level requirements. For example, an estimated 76 percent (with a 95 percent degree of confidence of being between 64 and 86 percent) of the component requirements that we randomly sampled could not be traced to the system requirements and then to the operational requirements. In addition, an estimated 20 percent (with a 95 percent degree of confidence of being between 11 and 33 percent) of the component requirements in our sample failed to trace to a verification method. Without ensuring that requirements are fully traceable, the program office does not have a sufficient basis for knowing that the scope of the contractor's design, development, and testing efforts will produce a system solution that meets operational needs and performs as intended. To be effectively managed, testing should be planned and conducted in a structured and disciplined fashion. This includes having an overarching test plan or strategy and testing individual system components to ensure that they satisfy requirements prior to integrating them into the overall system. This test management plan should define the schedule of high- level test activities in sufficient detail to allow for more detailed test planning and execution to occur, define metrics to track test progress and report and address results, and define the roles and responsibilities of the various groups responsible for different levels of testing. However, the SBInet program office is not effectively managing its testing activities. Specifically, the SBInet Test and Evaluation Master Plan, which documents the program's test strategy and is being used to manage system testing, has yet to be approved by the SBInet Acting Program Manager, even though testing activities began in June 2008. Moreover, the plan is not complete. In particular, it does not (1) contain an accurate and up-to-date test schedule, (2) identify any metrics for measuring testing progress, and (3) clearly define and completely describe the roles and responsibilities of various entities that are involved in system testing. Further, the SBInet System Program Office has not performed individual component testing as part of integration testing. As of July 2008, agency officials reported that component-level tests had not been completed and were not scheduled to occur. Instead, officials stated that Block 1 components were evaluated based on what they described as "informal tests" (i.e., contractor observations of cameras and radar suites in operation at a National Guard facility in the Tucson Sector) and stated that the contractors' self-certification that the components meet functional and performance requirements was acceptable. Program officials acknowledged that this approach did not verify whether the individual components in fact met requirements. Without effectively managing testing activities, the chances of SBInet testing being effectively performed is reduced, which in turn increases the risk that the delivered and deployed system will not meet operational needs and not perform as intended. In closing, I would like to stress that a fundamental aspect of successfully implementing a large IT program like SBInet is establishing program commitments, including what capabilities will be delivered and when and where they will be delivered. Only through establishing such commitments, and adequately defining the approach and processes to be used in delivering them, can DHS effectively position itself for measuring progress, ensuring accountability for results, and delivering a system solution with its promised capabilities and benefits on time and within budget constraints. For SBInet, this has not occurred to the extent that it needs to for the program to have a meaningful chance of succeeding. In particular, commitments to the timing and scope of system capabilities remain unclear and continue to change, with the program committing to far fewer capabilities than originally envisioned. Further, how the SBInet system solution is to be delivered has been equally unclear and inadequately defined. Moreover, while the program office has defined key practices for developing and managing requirements, these practices were developed after several important requirements activities were performed. In addition, efforts performed to date to test whether the system meets requirements and functions as intended have been limited. Collectively, these limitations increase the risk that the delivered system solution will not meet user needs and operational requirements and will not perform as intended. In turn, the chances are increased that the system will require expensive and time-consuming rework. In light of these circumstances and risks surrounding SBInet, our soon to be issued report contains eight recommendations to the department aimed at reassessing its approach to and plans for the program--including its associated exposure to cost, schedule, and performance risks--and disclosing these risks and alternative courses of action for addressing them to DHS and congressional decision makers. The recommendations also provide for correcting the weaknesses surrounding the program's unclear and constantly changing commitments and its life cycle management approach and processes, as well as implementing key requirements development and management and testing practices. While implementing these recommendations will not guarantee a successful program, it will minimize the program's exposure to risk and thus the likelihood that it will fall short of expectations. For SBInet, living up to expectations is important because the program is a large, complex, and integral component of DHS's border security and immigration control strategy. Mr. Chairman, this concludes my statement. I would be pleased to answer any questions that you or other members of the committee may have at this time. For further information, please contact Randolph C. Hite at (202) 512-3439 or at hiter@gao.gov. Other key contributors to this testimony were Carl Barden, Deborah Davis, Neil Doherty, Lee McCracken, Jamelyn Payan, Karl Seifert, Sushmita Srikanth, Karen Talley, and Merry Woo. This is a work of the U.S. government and is not subject to copyright protection in the United States. The published product may be reproduced and distributed in its entirety without further permission from GAO. However, because this work may contain copyrighted images or other material, permission from the copyright holder may be necessary if you wish to reproduce this material separately.

Summary:
The Department of Homeland Security's (DHS) Secure Border Initiative (SBI) is a multiyear, multibillion-dollar program to secure the nation's borders through, among other things, new technology, increased staffing, and new fencing and barriers. The technology component of SBI, which is known as SBInet, involves the acquisition, development, integration, and deployment of surveillance systems and command, control, communications, and intelligence technologies. GAO was asked to testify on its draft report, which assesses DHS's efforts to (1) define the scope, timing, and life cycle management approach for planned SBInet capabilities and (2) manage SBInet requirements and testing activities. In preparing the draft report, GAO reviewed key program documentation, including guidance, plans, and requirements and testing documentation; interviewed program officials; analyzed a random probability sample of system requirements; and observed operations of the initial SBInet project. Important aspects of SBInet remain ambiguous and in a continued state of flux, making it unclear and uncertain what technology capabilities will be delivered and when, where, and how they will be delivered. For example, the scope and timing of planned SBInet deployments and capabilities have continued to be delayed without becoming more specific. Further, the program office does not have an approved integrated master schedule to guide the execution of the program, and the nature and timing of planned activities has continued to change. This schedule-related risk is exacerbated by the continuous change in, and the absence of a clear definition of, the approach that is being used to define, develop, acquire, test, and deploy SBInet. SBInet requirements have not been effectively defined and managed. While the program office recently issued guidance that is consistent with recognized leading practices, this guidance was not finalized until February 2008, and thus was not used in performing a number of important requirements-related activities. In the absence of this guidance, the program's efforts have been mixed. For example, while the program has taken steps to include users in developing high-level requirements, several requirements definition and management limitations exist. These include a lack of proper alignment (i.e., traceability) among the different levels of requirements, as evidenced by GAO's analysis of a random probability sample of requirements, which revealed large percentages that were not traceable backward to higher level requirements, or forward to more detailed system design specifications and verification methods. SBInet testing has also not been effectively managed. While a test management strategy was drafted in May 2008, it has not been finalized and approved, and it does not contain, among other things, a high-level master schedule of SBInet test activities, metrics for measuring testing progress, and a clear definition of testing roles and responsibilities. Further, the program office has not tested the individual system components to be deployed to the initial deployment locations, even though the contractor initiated testing of these components with other system components and subsystems in June 2008. In light of these circumstances, our soon to be issued report contains eight recommendations to the department aimed at reassessing its approach to and plans for the program, including its associated exposure to cost, schedule and performance risks, and disclosing these risks and alternative courses of action to DHS and congressional decision makers. The recommendations also provide for correcting the weaknesses surrounding the program's unclear and constantly changing commitments and its life cycle management approach and processes, as well as implementing key requirements development and management and testing practices.