Because of potential cost increases, the Air Force established a team--the Joint Estimating Team--to review the total estimated cost of the F-22 program. This team reported in 1997 that the cost of the F-22 production program could grow substantially from the amount planned, but that the contractors should design cost reduction plans to fully offset that cost growth. The Office of the Under Secretary of Defense for Acquisition, Technology and Logistics generally adopted the team's recommendations to change certain aspects of the program as well as a plan to define and implement cost reduction plans. The contractors have continued since 1997 to refine and increase the number and dollar amounts associated with the plans to reduce F-22 production costs. Ultimately, the savings to be achieved by production cost reduction plans must be reflected in lower production contract prices, and lower expenditures by the Air Force than would have been the case if the plans had not been implemented. The Air Force and contractors have entered into memoranda of understanding that relate the affordability of F-22 production to contract prices that will be negotiated for low-rate initial production. The memoranda established target price objectives against which the negotiated prices will be evaluated and financial incentives to achieve the target price objectives for the applicable production lots. To encourage a reduction in production costs, the Air Force and contractors agreed that production cost reduction plans would be proposed, approved and implemented as appropriate. The Air Force agreed to reimburse certain investment costs and to pay award fees to the contractors based on negotiating contracts for certain prices. Until contract prices are negotiated, cost estimates will continue to reflect judgements of estimators about the potential impact of cost reduction plans when implemented. In an effort to offset production cost increases, F-22 contractors have been developing production cost reduction plans to enhance production technology, improve manufacturing techniques, and improve acquisition strategies and subcontract agreements for buying materials. These cost reduction plans are categorized as: implemented, not yet implemented, or "challenge". The Air Force and contractors' criteria for determining if a cost reduction plan is implemented include whether the contractor has submitted a firm-fixed price proposal that recognizes the impact of the cost reduction, the impact of the reduction has been reflected in a current contract price--either with the prime contractor or a supplier to the prime contractor, the contractor has reduced the standard number of hours allocated to a specific task, the reduction has been negotiated in a forward pricing rate agreement, or the reduction has been negotiated with a subcontractor or vendor. Plans are categorized as not yet implemented if none of the criteria are met. Challenge plans represent additional potential savings in areas that have been identified, but that are not yet well defined. The contractors' estimated reductions in costs that are associated with F-22 cost reduction plans increased from $13.1 billion in January 1997, to $21 billion in mid-2000, to $26.5 billion in January 2001. According to the contractors, the $26.5 billion is distributed as follows by category: About $13.7 billion (52 percent) in cost reductions that have been About $8.5 billion (32 percent) in cost reductions not yet implemented; About $4.2 billion (16 percent) labeled as a challenge amount. Figure 1 shows examples of implemented, not yet implemented, and challenge cost reduction plans and the relative progression of these plans toward potentially achieving some cost reductions in the future. In late 2000, the Air Force cost estimators projected, in an estimate supporting the fiscal year 2002 budget request, that production costs of 333 F-22s were likely to exceed the $37.6 billion congressional cost limitation by $2 billion. The cost estimate produced by the Office of the Secretary indicates that costs will likely exceed the congressional cost limitation by $9 billion. Important reasons for the differences between Air Force and Office of the Secretary estimators are differing judgements about labor efficiencies, engine costs, and the viability of cost reduction plans and their potential impact on the cost of F-22 production. In late 1999, both the Air Force and Office of the Secretary cost estimators projected that production costs for 339 aircraft would exceed the congressional cost limitation of $39.8 billion in effect at that time. The Air Force cost estimators projected production costs at $40.8 billion, and the Office of the Secretary estimated $48.6 billion for the 339 production aircraft. Even though the cost estimates exceeded the $39.8 billion cost limitation in effect at that time, the Secretary of the Air Force maintained that the cost would not exceed the limitation, and established the Air Force's position on F-22 production cost at $39.8 billion. In estimates made in December 2000 to support the fiscal year 2002 budget request, both Air Force and Office of the Secretary cost estimators continue to project that F-22 production costs will exceed the congressional cost limitation. Table 1 shows the details of these estimates and the amounts by which the estimates exceed the congressional cost limitation. The current cost limitation of $37.6 billion has been adjusted to reflect planned acquisition of 333 production aircraft, 6 fewer than included in the cost limitation in effect in 1999. This change reflects congressional action on the fiscal year 2000 Air Force budget, in which the Congress approved funding for 6 aircraft using appropriations for Research, Development, Test and Evaluation. Accordingly, the 6 aircraft and associated costs of $1.575 billion (excluding about $200 million that had been appropriated in fiscal year 1999 for advanced procurement for those aircraft) were eliminated from the production cost limitation and added to the development cost limitation. If the Office of the Secretary's higher estimate is correct and additional cost reduction plans are not developed and implemented, we project that the Air Force would have to buy about 85 fewer F-22s (or about 25 percent) than the 333 aircraft now planned to stay within the cost limitation. In our August 2000 report, we had also calculated that the Air Force would not be able to procure about 85 F-22s if the Office of the Secretary's 1999 estimate was correct. The Air Force and the Office of the Secretary cost estimators included in their projections the effect of cost reduction plans that have been categorized as implemented. They also estimated the expected future impact of cost reduction plans that have not yet been implemented. Neither included challenge plans.. Air Force officials advised us that their cost estimates consider the same cost reduction plans as the Office of the Secretary estimators, but that differing judgements regarding the viability of the plans and potential amounts of cost reductions are applied. Table 2 compares the two cost estimates. Air Force and Office of the Secretary officials attributed the majority of the differences in the estimates to the Office of the Secretary having-- Estimated higher labor costs than the Air Force relating to subcontractor Estimated higher costs for the F-22 engines, Excluded some cost reduction plans because of the limited viability, and Estimated more conservative savings from some cost reduction plans. Labor costs for subcontractors projected by estimators from the Office of the Secretary were $3.0 billion more than those projected by Air Force cost estimators. Projections of engine costs by the Office of the Secretary estimators were $1.2 billion higher. The Office of the Secretary also excluded some planned manufacturing cost reduction plans because they were not adequately detailed, and estimated $1 billion less would be saved by the planned manufacturing cost reductions than did the Air Force. Further, the Office of the Secretary estimated $800 million less in cost reductions than the Air Force for plans relating to productivity investments. Because F-22 production is in its early stages, few plans have resulted in actual cost reductions. However, analysis of plans categorized as implemented do show indications that lower costs can be achieved. The Air Force in mid-2000 asked DCAA to conduct a limited, independent review of some of these plans. In late 2000, the DCAA examined eleven cost reduction plans totaling $425 million of total estimated savings of $26.5 billion. These eleven plans were chosen so DCAA could examine cost reduction plans at different stages of development and at different locations including Lockheed Martin Aeronautical Systems, Marietta, Georgia; Lockheed Martin Tactical Aircraft Systems, Fort Worth, Texas; and Boeing Military Aircraft, Seattle, Washington. DCAA did not conduct detailed audits of these cost reduction plans. Their reviews focused primarily on methodologies used to calculate the reported savings or the verification of rates or material cost used in the calculations of contractor reported savings. DCAA did not take exception to the potential cost reductions for 8 of the 11 plans reviewed; found potential cost reductions on two others to be based on judgement, not discrete, measurable events; and found documentation on one to be lacking. Regarding the one plan where documentation was lacking, DCAA auditors were unable to validate contractor estimates totaling around $2 million that involved a new process developed to only require one step to drill a hole in the airframe, rather than two steps. Our August 2000 report recommended that the Secretary of Defense reconcile the number of F-22s that need to be procured with the cost limitation and report to the Congress on the implications of procuring fewer F-22s because of potentially higher costs. DOD partially agreed, stating that the affordability of the F-22 will be evaluated during an upcoming Quadrennial Defense Review. We also found that Air Force quarterly reports provided to the Under Secretary of Defense for Acquisition, Technology, and Logistics did not regularly highlight major changes associated with cost reduction plans. While the status of individual cost reduction plans are tracked by contractors and the F-22 Program Office, we believe regular reporting by the Air Force to the Under Secretary of Defense on the status of these plans is necessary to continuously assess their impact on the estimated cost of F-22 production. Achievement of the estimated cost reductions embodied in the plans is critical to completing F-22 production within the congressional cost limitation. Quarterly reporting of cost reduction plan information enhances its visibility. As a result, we recommended the Air Force report to the Under Secretary of Defense on the status of the cost reduction plans each quarter and that quarterly reports include summary information such as the total number of cost reduction plans identified, the number implemented, the total estimated cost reductions, cost reductions realized to date, and additions or deletions from the plans included in the prior report. DOD concurred with our recommendation in October 2000 and agreed to report cost reduction plan information in subsequent quarterly reviews to the Under Secretary of Defense for Acquisition, Technology and Logistics. DOD agreed that the achievement of cost reduction plans is essential to the execution of the F-22 program within the congressional cost limit. However, our recommendation has not been implemented. In the Air Force's March 2001 quarterly review to the Under Secretary, the information reported included only summary information on the total estimated cost reductions. In commenting on a draft of this report, DOD agreed there continues to be a notable difference between the Air Force and Office of the Secretary F-22 production cost estimates. They indicated that data would emerge toward verification of these estimates as the program begins to accumulate production cost data. DOD also agreed that the dollar amounts associated with the cost reduction plans have continued to increase since 1997. They indicated that as F-22 cost pressures have increased, so have the number of cost reduction plans and the cost reductions attributed to them. In commenting on the progress the Air Force has made toward complying with our recommendation from August 2000 for specific cost reduction plan information to be reported in quarterly reviews, DOD indicated the information reported in the last quarterly review (June 2001) contained more detailed information. We have examined the June 2001 quarterly review and agree it contains more information on cost reduction plans than previous quarterly reviews. Information on the total estimated cost reductions was reported. However, the information reported is still not consistent with what we recommended be reported in August 2000. Information was not reported as we recommended regarding the total number of cost reduction plans identified, the number implemented, the cost reductions realized to date, and any additions or deletions from the plans included in the prior report. To identify the amount of potential offsets attributable to production cost reduction plans by F-22 contractors we reviewed contractor cost reduction plans to determine the basis for the reductions expected to be achieved and whether the reduction was implemented or not yet implemented. We reviewed the documentation from the contractors and discussed the plans and the Air Force procedures for reporting on such plans with contractor and Air Force officials. To compare the latest F-22 production cost estimates of the Air Force and the Office of the Secretary with the congressional production cost limitation and to determine the extent to which cost reductions plans were considered in establishing these estimates, we reviewed the Joint Estimating Team's report and various Air Force briefings. We discussed the estimates with officials in the Office of the Secretary and the Air Force's F-22 Program Office to determine why they differed. We compared the two estimates, including the baseline estimate, the estimated reductions from cost reduction plans, and the net estimates. We obtained a description of the reasons for the variances between the two estimates. We also discussed the estimates and production cost limitation with Air Force and Office of the Secretary officials. The Office of the Secretary cost estimate shown in this report is recorded in briefing documents we obtained during the course of our review. The Office of the Secretary provided us neither its cost estimate nor documentation related to its cost estimate. Officials from the Office of the Secretary cited their policy of not allowing access to that information because they considered it predecisional. However, we corroborated the information contained in the briefing documents we analyzed. An Office of the Secretary official reviewed and agreed with the estimated and projected costs included in this report that are attributed to the Office of the Secretary. To calculate the number of F-22s that could not be procured within the cost limitation we allocated the dollars in the Office of the Secretary estimate to production lots 1 through 11 in the previous Air Force estimate. Starting with the adjusted costs for production lot 1, we determined how many aircraft could be purchased without exceeding the applicable cost limitation To evaluate whether the Office of the Secretary and the Air Force were complying with our prior recommendations, we determined whether a defense review, that potentially could reconcile the number of F-22s needed with the cost limitation, had been completed. We also reviewed recent quarterly briefings from the Air Force to the Under Secretary of Defense for Acquisition, Technology and Logistics to determine how the information included on production cost reduction plans compared to the information we recommended be included in the briefings. In performing our work, we obtained information or interviewed officials from the Office of the Secretary of Defense, Washington D.C.; the F-22 Program Office, Wright-Patterson Air Force Base, Ohio; the Defense Contract Management Agency, Marietta, Georgia; Lockheed Martin Aeronautical Systems, Marietta, Georgia; Lockheed Martin Tactical Aircraft Systems, Fort Worth, Texas; and Boeing Military Aircraft, Seattle, Washington. We performed our work from December 2000 through May 2001 in accordance with generally accepted government auditing standards. As arranged with your office, unless you publicly announce its contents earlier, we plan no further distribution of this report until 30 days after the date of this letter. At that time, we will send copies to appropriate congressional committees; the Secretary of Defense; the Secretary of the Air Force; and the Director, Office of Management and Budget. Copies will also be made available to others on request. Please contact me at (202) 512-4841 or Robert D. Murphy at (937) 258-7904 if you or your staff have any questions concerning this report. GAO staff acknowledgments to this report are listed in appendix II. Marvin E. Bonner, Christopher T. Brannon, Edward R. Browning, Arthur L. Cobb, Michael J. Hazard, Don M. Springman, and John Van Schaik made key contributions to this report. Tactical Aircraft: F-22 Development and Testing Delays Indicate Need for Limit on Low-Rate Production (GAO-01-310, Mar. 15, 2001). Supporting Congressional Oversight: Framework for Considering Budgetary Implications of Selected GAO Work (GAO-01-447, Mar. 9, 2001). Defense Acquisitions: Recent F-22 Production Cost Estimates Exceeded Congressional Limitation (GAO/NSIAD-00-178, Aug.15, 2000). Defense Acquisitions: Use of Cost Reduction Plans in Estimating F-22 Total Production Costs (GAO/T-NSIAD-00-200, June 15, 2000). Budget Issues: Budgetary Implications of Selected GAO Work for Fiscal Year 2001 (GAO/OCG-00-8, Mar. 31, 2000). F-22 Aircraft: Development Cost Goal Achievable If Major Problems Are Avoided (GAO/NSIAD-00-68, Mar. 14, 2000). Defense Acquisitions: Progress in Meeting F-22 Cost and Schedule Goals (GAO/T-NSIAD-00-58, Dec. 7, 1999). Fiscal Year 2000 Budget: DOD's Procurement and RDT&E Programs (GAO/NSIAD-99-233R, Sept. 23, 1999). Budget Issues: Budgetary Implications of Selected GAO Work for Fiscal Year 2000 (GAO/OCG-99-26, Apr. 16, 1999). Defense Acquisitions: Progress of the F-22 and F/A-18E/F Engineering and Manufacturing Development Programs (GAO/T-NSIAD-99-113, Mar. 17, 1999). F-22 Aircraft: Issues in Achieving Engineering and Manufacturing Development Goals (GAO/NSIAD-99-55, Mar. 15, 1999). F-22 Aircraft: Progress of the Engineering and Manufacturing Development Program (GAO/T-NSIAD-98-137, Mar. 25, 1998). F-22 Aircraft: Progress in Achieving Engineering and Manufacturing Development Goals (GAO/NSIAD-98-67, Mar. 10, 1998). Tactical Aircraft: Restructuring of the Air Force F-22 Fighter Program (GAO/NSIAD-97-156, June 4, 1997). Defense Aircraft Investments: Major Program Commitments Based on Optimistic Budget Projections (GAO/T-NSIAD-97-103, Mar. 5, 1997). F-22 Restructuring (GAO/NSIAD-97-100R, Feb. 28, 1997). Tactical Aircraft: Concurrency in Development and Production of F-22 Aircraft Should Be Reduced (GAO/NSIAD-95-59, Apr. 19, 1995). Tactical Aircraft: F-15 Replacement Issues (GAO/T-NSIAD-94-176, May 5, 1994). Tactical Aircraft: F-15 Replacement Is Premature as Currently Planned (GAO/NSIAD-94-118, Mar. 25, 1994).

Summary:
The Air Force F-22 Raptor, an air superiority aircraft with an air-to-ground attack capability is set for completion in September 2003. However, contracts to begin 10 low-rate initial production aircraft for fiscal year 2001 have been delayed until after completion of the President's review of Department of Defense (DOD) programs. The Air Force plans to procure 333 production aircraft through 2013. The cost of F-22 production is limited by law, but the total number of aircraft to be procured is unspecified. This report (1) identifies the cost reduction plans by F-22 contractors, (2) compares the military's latest F-22 production cost estimates with the congressional cost limitation and determines the extent to which cost reduction plans were considered in establishing these estimates, and (3) provides the status of DOD's actions to implement GAO's earlier recommendations on production cost estimates and cost reduction plans for the F-22 program. GAO found that enhancing production technology, improving manufacturing techniques, and improving acquisition practices have contributed to cost reductions. Both the Air Force and the Office of the Secretary cost estimators projected that F-22 production costs would exceed the congressional cost limitation if the Air Force were to procure 333 F-22s. DOD and the Air Force have partially responded to the recommendations in GAO's August 2000 report on the F-22.