This is an email
ENW EBS IT - Weekly Status Report (as of 10/26/01) Executive Summary : EnFiber: Real Estate Book requirements gathering and documentation is 100= % complete; obtained all approvals; development is 25% complete. User acce= ptance testing for Scheduling Phase 1 is 85% complete; the implementation d= ate has been changed to 10/26 per user's request. Waiting for final signof= f from Jim Terrell. Successfully implemented FACT Release 1.2 on 10/15. Co= mpleted development of IP and Local Loop options for Valuation and began QA= testing. =20 PPCS/TRPS:=20 TRP demo by Dorado is well accepted by Enron audience. The prototype is abl= e to fix the biggest problem in the current EBS bandwidth trading process -= - not able to show the actual hardware inventory of network elements in ord= er to make accurate port striping and cross connect. Through their auto har= dware discovery device driver, switch inventory will be presented clearly t= o the users in a nice graphical layout, so provisioners don't have to spend= huge amount of time to maintain various IT systems to gather the knowledge= of bandwidth capacity allocation. TRPS will gather information for both T= DM and IP. Settlements (Saber): Users are approximately 50% complete with User Accept= ance Testing. Users were successful in posting first invoices to SAP with = no errors. A demo of the GUI for the Flash to Actuals reconciliation proce= ss is scheduled for Monday, Oct. 29. Production Implementation will be mid=

What is the subject of this email?
ENW EBS IT - Weekly Status Report (as of 10/26/01)