The following times have been identified to make repairs on the 30" Mainlines sections 8-7; 7-6; 5-4 and 30" Loop Line 5-4 1. 19 excavations on Mainline Section 7-6: April 13-20 2. 2-3 excavations (verification digs) on Mainline 8-7: 1-2 days virtually anytime; most likely April 2-5 3. 1 excavation on Mainline 5-4: April 8-10 4. 1 excavation on Loopline 5-4: April 8-10 Maximum operating pressure from Sta 8 to Sta 6 will be restricted to 939 psi until excavations and possible repairs have been made. Cost estimates are being prepared. If I have misstated, plz advise. Max
Propose a subject line for this email?
Results of TW Conference Call