As you know, Enron=01,s United Way Executive Solicitation is well under way= . =20 August 9th is the target date to achieve 100% participation and finalize th= e=20 commitment from our executives and is also the date for the kick-off of the= =20 company wide drive. We have a way to go to meet this objective. Enron=01,= s=20 United Way goal for the year is $2.3 million (before the corporate match).= =20 ENW=01,s share of this goal is $161,700. While these are aggressive goals,= they=20 are very doable, and if everyone contributes their fair share, we can easil= y=20 surpass these goals.=20 Along with focusing on meeting our financial goals, I=01,d like to have 100= %=20 participation throughout the organization. This is especially important=20 among our executives. We define "participation" as an employee who has=20 completed their pledge on-line and made a contribution, no matter what the= =20 level. =20 With the campaign going on-line with electronic pledging, I=01,ll need the= =20 support of you and your campaigners to increase participation levels across= =20 the ENW organization and reach our financial goals. Whatever your decision= =20 regarding the level of your pledge, we need 100% participation from our=20 Executives in order to set a good example for the rest of ENW. Your=20 contribution to the United Way will continue to make a difference in our=20 community. When you give, you change a life right here in our community. Please join me in setting the standard for ENW by giving generously and=20 getting your pledges in by August 9th. Log-in to system on Netscape or Explorer -- unitedway.enron.com
Q: What is a potential subject line for this email?
answer: United Way Executive Solicitation
Attached is SoCal's filing of their peaking service for bypass customers including the specific rates by customer class. Given the recent press with the dissatisfaction of the rates by Questar/Southern Trails, I would expect they will protest the Advice Letter filing. I'll continue to monitor the proceeding and any protests filed. gh
Answer: RLS/Peaking Rate Tariff
Here is an email: In the CPUC's meeting today, the Commission approved the proposed RLS/Peaking tariff which provides for a bypass peaking rate when customers bypass their system except for peaking service. It appears they approved the June 19th Proposed Decision which establishes a cost based rate made up of four components--Customer Charge, Public Purpose Program charge, Reservation Charge and a volumetric Interstate Transition Cost Surcharge. As soon as the Order is published I'll review the final Order and advise if this is still true or if any changes were made. SoCal will have 10 days from the Order to file an Advice Letter with conforming tariff sheets.
What is a potential subject line for this email?
A: SoCal RLS/Peaking Tariff
Q: Two agreements have been negotiated with Siemens as part of the plant turnover for Provisional Completion Phase III on oil: 1) the EOT Claim Agreement between Siemens and SCC and 2) modifications to the TAA between Siemens and EPE. The changes which the lenders should review are as follows: EOT Claim Agreement 14 Day Availability Test with respect to Provisional Completion Phase III on oil, on a look-back basis over 6 months, required as a specific performance requirement After PC on oil, Siemens can demobilize Compensation for commissioning on oil $5,720,000; $30,000 per day for owner delay Bonus of $15,000 per day that PC achieved before 17 Feb Phase III Substantial Completion on gas 60 days prior written notice on gas availability If sound level guarantees demonstrated on oil, only need to demonstrate far field sound on gas Owner must operate and maintain per O&M manuals and industry practices on oil; if not, owner must correct items materially affecting Contractor's commissioning obligations Performance guarantees remain in tact per EPC Long stop date on Phase III Substantial Completion on gas of 31 Dec 01 Substantial Completion on gas - punchlist limited to deficiencies from Work performed to achieve Substantial Completion on gas Risk of Loss remains with owner during commisioning on gas Siemens agrees to enter into negotiations to provide operational assistance Degradation - agree to use curves with credit to owner for degradation during commissioning Compensation for commissioning on natural gas $1,220,000 lump sum; $20,000 per day for owner delay Warranty - 6 months after Provisional Completion on oil Option to buy extended warranty for up to 6 months at $175,000; must elect 60 days prior to expiration of Primary Warranty Period Performance LD's on gas per the EPC contract with first $4,000,000 forgiven by owner Delay LD's on gas do not start until 60 days after performance test on gas Payments to be paid (including EOTof $5,720,000): 15 Feb $5,446,141; 28 Feb $14,353,401 with offset of $4,000,000 for Phase I LD payment due from Siemens to SCC Late payment interest rate of 14% TAA Agreement Effective date Provisional Completion Phase III on oil No 12 month look back 12 month Initial Guarantee Period, with the clock suspended for gas commissioning unless owner delay. Additional Insurance In order to provide the lenders an adequate warranty period on gas (if there are additional delays on the P/L) our Insurance group has indicated that we will have no problem obtaining 12 months renewable business interruption insurance when we go operational on gas. This should solve the issue over the revised warranty with Siemens because it covers defects, design, and workmanship on the turbines and includes lost profits, etc. Incidentally, for insurance purposes the turbines are designated DE3 which is not a new technology designation. The duration of BI coverage is 18 months per event with US$150,000 deductible. Typically we will always have this coverage in place but if their is a supplier warranty then the party providing the warranty pays ahead of the insurer. In the case where the supplier does not pay or the warranty has ended then the insurer is the primary. We will need to execute these agreements immediately. Please advise with your thoughts as soon as possible..
Propose a subject line
A: Siemens negotiations
IN: There is a requirement to identify all executory contracts--that is all contracts that are currently active and still have performance required by one party or the other(s). You each have probably already been asked to list those for somebody as part of the gathering effort. If you have not, I am asking that.

Generate a subject line.

OUT: executory contracts
IN: This is an email
There are two general forms that the online team uses for NDAs. The first form is bilateral and used when both parties are disclosing confidential business information. The second is a unilateral, Enron Protected Party form and more thoroughly protects Enron's interests. The second form should be used when Enron is the only party disclosing confidential information. When you would like to execute an NDA with an outside party, please email me the following information: 1. Which form you would like to use 2. General description of the confidential information to be shared 3. Counterparty's legal name 4. Counterparty's address 5. Contact name at Counterparty 6. How/where you would like me to send NDA and appropriate information (fax or email and number or address).

What is the subject?

OUT:
NDA Information