Write a subject line for this message:

Attached is a draft of the turnkey construction contract for your review. Ron, As we discussed, Exhibit A - Scope of Work will need to be included. Please note the following points: 1. Liquidated Damages - Need to assess a value for these damages. 2. Force Majeure - This would currently provide EE&CC with relief from the In-Service Date requirements and consequently, the LDs. Is this acceptable? 3. Permitting - Need to specify in Exhibit F, those permits that ENA would secure, and make EE&CC responsible for any others. 4. Utility Coordination - Currently this is very generally. Are there specific responsibilities that should be stated in this Agreement wrt the Utility? Please review with these in mind. I will be out tommorrow and Friday. Let's plan on meeting Monday to discuss the draft.

Subject Line:
Mooring Facility Construction