Subject: "Order on TW Options".

Body: I just received a call from Nancy Bagot informing me that FERC has issued a draft order suspending our proposed Transport Options tariff sheets until May 1, 2001 and accepting them subject to the outcome of a technical conference. The technical conference is to take place within 120 days of the order and will address issues raised in protests. I should be receiving a copy of the draft order soon. Please call or e-mail me if you have questions.

Subject: "Redrock Permit Issue, Requested Information".

Body: Joe, presented below is the first memo I sent out concering the air permit issue: [Yesterday evening I phoned both the state of Arizona ( agency for stations 1 and 2) and Region 9 EPA ( agency for stations 3 and 4) concerning the status of when the air permits would be issued by both agencies for the Redrock expansion. I was surprised to find out that both agencies stated a 2-4 month delay prior to issuance. They cited back log of other permits, public comment periods, and workload as being the main reasons. I am particularily disappointed because there were pre meetings with both agencies identifying what was to be included in each application package, and even after the applications were submitted in March of this year, each agency came back and asked for different information that from what was discussed at each meeting. I have a call into the state of Arizona ( construction is to begin at Station 2 and they have jurisdiction for this station) to see if we can initiate some construction activities such as laying pipe and building foundations prior to receiving the permit. I have been given these types of approvals from other agencies in the past, but these types of approvals are extremely narrow and restrictive. If this flys I am sure that they will require us to make sure the turbine is not brought on site until the permit has been issued. I know this will require written approval from the agency, but this may allow us to proceed on schedule and avoid any delays. Ill keep you apprised of this issue.] I spoke with the ADEQ after our conference call and they directed me to another group (compliance) in the air permit section. They strongly suggested that I contact the compliance group before contacting Nancy Wrona, Director of the ADEQ. I left a message with the supervisor of the ADEQ compliance section, Kathy McConnell (?) 602-207-2328, but have not heard back from her. Either Bill Kendrick or I will be touching base with her again, tomorrow. Arnold has given me the following list of construction items he would like to have the ADEQ grant us permission/waiver to do in leau of receiving the air permits: all earthwork trench construction and piping tie ins all foundation and building construction installation of ancillary equipment This list is probably too aggressive and falls out of what the agency may allow us to do.

Subject: "Utilicorp United Inc.".

Body: There seems to be some question whether Utilicorp. can trade financial. I opened them to trade all financial (including power) on 7/26/00. I think the customer is calling Kathy for access. There should be no change in their physical power profile.

Subject: "Great Web Site".

Body:
I've found a great website to check on utilities (trying to figure out if a counterparty is one, or whether its a governmental one). It's at www.utilityconnection.com. It even has non-U.S. utilities. When you have a minute, give it a look.