Subject: "Personal Information".

Body: Good Morning, I am preparing a presentation that includes information about our Board. Please send me length of time you have served on the board by the end of day tomorrow. Let me know if you have any questions. Thanks,

Subject: "Restructuring Today - 6/23".

Body: Mark, Please, tale a look at the attached newsletter. An interesting story on gaming Cal PX. Let me know if you have problems opening the document. Vince

Subject: "WARNING: Your mailbox is approaching the size limit".

Body: This warning is sent automatically to inform you that your mailbox is approaching the maximum size limit. Your mailbox size is currently 75287 KB. Mailbox size limits: When your mailbox reaches 75000 KB you will receive this message.To check the size of your mailbox: Right-click the mailbox (Outlook Today), Select Properties and click the Folder Size button. This method can be used on individual folders as well. To make more space available, delete any items that are no longer needed such as Sent Items and Journal entries. You must empty the Deleted Items folder after deleting items or the space will not be freed. To turn Journaling off, click Tools | Options | Journaling Options and de-select all items. See client Help for more information.

Subject: "Project Red Rock Update and Alternatives".

Body:
Per discussions with Steve Harris we have re-estimated volumes and costs for a smaller version of Project Red Rock. We have studied two scenarios and the results are as follows. 70 mmcf/d Case Requires PGT-25 compressor installation at TW Stations No.1 and No.2. Estimated cost = $48,000,000 120 mmcf/d Case Requires PGT-25 Compressor installation at TW Stations No. 1, No. 2 and No. 3. Estimated cost = $72,000,000. GE has informed us that absent a substantial commitment from Enron by June 13, they will be forced to stop all work on the 4 PGT-25 compressor packages for Project Red Rock. If we elect to restart this work at a later date, the original delivery dates (Nov-Dec 2001) will not be feasible. We have proposed to GE that Enron make an irrevocable commitment for 2 or 3 PGT-25 Compressors by June 13, and GE continue to preserve the original delivery dates for the uncommitted balance. They have indicated that this will be an acceptable arrangement through the end of June. With no further commitment from Enron for the balance of the original order by June 30, GE would stop all work on the uncommitted portion of the order. This would preserve our required In-Service date for 150 mmcf/d through the end of June, and of course, would preserve the required In-Service date for a reduced Project Red Rock. If, by the end of June we have not committed to the balance of the compressor order, I believe that we may be able to scale back the purchase of the uncommitted PGT-25 Compressors packages. The PGT-25 Compressor package consists of a Gas Generator (LM 2500) and a skid mounted Gas Compressor/Power Turbine. The reason for long manufacturing lead-time is the Gas Compressor/Power Turbine. We may be able to purchase the PGT-25 Compressor package without an LM-2500 Gas Generator. LM-2500 Gas Generators are much easier to come by on short notice. The cost of the Gas Compressor/Power Turbine, without an LM 2500 Gas Generator, is about $4,000,000. The cost of the LM 2500 Gas Generator is about $5,500,000. We have not discussed this with GE at this time but I believe it is feasible to preserve project delivery options. We are preparing a communication to send to GE affirming our election to make an irrevocable commitment on some portion of the original order. We will release that communication to GE next week if you wish to proceed on either of these alternatives. I will not be in the office this coming Monday but Jerry will be available to followup.