+44 (0)1506 445940 info@nrsgroup.co.uk About Us Services Project Delivery Projects News Contact Oct 7th 2021 Lister Drive Synchronous Condenser Progress Back Our flagship project at Lister Drive in Liverpool is making progress with the footprint for the site starting to take shape , with the recent progress shown in the latest drone footage. The images show the the transformer and one of the SynCon bases poured. You can see the steelwork installed for the second base which will be ready for pouring next week. We have already completed demolition work, with excavation also taking place within the National Grid 275KV substation. The intensity of the program continues with lots happening between now and Christmas. There are still smaller foundations to be constructed (e.g. pads for Cable Sealing Ends) with road construction also to take place. We also have the Synchronous Condensers being delivered shortly so the site activity will continue to ramp up. Click image to enlarge Latest News Apprenticeship Opportunities at NRS Group Nov 30th 2021 Read More Next Stages of Ashbourne Link Road Project Nov 23rd 2021 Read More Lister Drive Synchronous Condenser Progress Oct 7th 2021 Read More Careers About Us News Contact Copyright 2021 NRS Terms and Conditions Cookies Sitemap Website designed & developed by hush.digital Cookies help us to provide, protect and improve our services. By continuing to use our site, you agree to our privacy policy. CLOSE