Careers Contact Search Tariffs CARGO CRUISE NEWSROOM REAL ESTATE RECREATION BUSINESS ABOUT Engineering, Construction & Facilities ABOUT TWIC Information Engineering, Construction & Facilities Environmental Stewardship Financials History Severe Weather Awareness Leadership LNG at Port Canaveral Meetings Public Safety & Security Recent News Public Records Publications Special Events Sponsorships State of the Port Values Waypoint+ CONTAINERTERMINAL Learn About Our Container Terminal Capabilities CRUISE& LEISURE Discover all there is to do at Port Canaveral Building Department Click here to view the Building Department Page, where you can find more information about performing alterations, repairs, maintenance, and new construction to tenant properties. Featured Projects Cruise Terminal 8: Description: This program consists of three projects; Landside Modifications, Waterside Improvements, Passenger Boarding Bridge Replacement. Each project has been designed and constructed to enhance the cruise experience for Disney Cruise Line’s guest as well as improve overall cruise operations. Landside Modification: Description: The scope of this project includes renovation of the first and second floor screening and check in areas, a new arrivals area, new ADA debarkation ramp, IT and electrical improvements, overall site improvements to include expanded drop-off area. Designer: BEA Architects Contractor: PCL Construction Services, Inc. Project Costs: $30,970,602.00 Completion Date: April 2021 Status: The contractor has completed all major scope items in the contract. The few items to be finalize are punch list items, finishes at the debarking ramp and CBP and the IT connections for the new PBB. Waterside Improvements: Description: The scope of this project includes replacement of the existing mooring fixtures, complete replacement of the fendering system, modifications to the existing pier by filling in sections of the pier deck, installation of new mooring dolphins. This project also includes work at cruise terminal 10 with the installation of additional mooring bollards, new electrical pathways, and deck in-fill. Designer: Jacobs Engineering Group Contractor: Rush Marine, LLC Project Costs: $5,269,580.00 Completion Date: May 2021 Status: All major scope items have been completed. The contractor continues to work on final project punch list completion as well as submission of final project closeout documentation. Passenger Boarding Bridge: Description: The scope of this project includes the replacement of the existing gangway system. Designer: Jacobs Engineering Group Contractor: Adelte Project Costs: $2,810,000.00 Completion Date: April 2021 Status: Adelte is working on the assembly of the building module, tunnel, and ship side cabin. The main parts are in place, the electricians and mechanics are working on the connections to start testing in mid-April. Contact Information Bill Crowe, P.E. Vice President, Engineering, Construction and Facilities Tel: 321-783-7831 ext. 208 bcrowe@portcanaveral.com William J. Hammond Bob Musser Jr. Chief Building Official Director - Port Environmental Tel: 321-783-7831 ext. 299 Tel: 321-783-7831 ext.256 whammond@portcanaveral.com bmusser@portcanaveral.com CARGO CRUISE NEWSROOM REAL ESTATE RECREATION BUSINESS ABOUT Public Records Public Meetings Publications Emergency Contacts Employees Sitemap