HOME ABOUT US TVD PROJECTS NEWS SUBCONTRACTORS CAREERS CONTACT US PRECONSTRUCTION TARGET-VALUE-DELIVERY (TVD) As an extension of Thomas’ Preconstruction Services, we provide a proprietary TVD project approach. Our process recognizes the direct and immediate correlation between design and cost. This delivery approach is meant to address key issues: Time: To improve the timetable from inception to completion by streamlining accountability and fast-tracking process. Avoid Inefficiencies: Traditional delivery is often accompanied by waste, confusion and information loss. Mitigate construction changes. Set End Goal: Establish a clear success target, milestones and expectations which requires clarity on the desired outcome. [READ MORE] about TVD. Cost Models and Preliminary Construction Budgets Accurate estimating starts with a commitment to quantify and analyze every detail from the preliminary program and schematic design phase of the project. We listen to our clients, then provide a conceptual estimate based on building components, anticipated systems, cost history, and factors for regional market conditions. We use these budgets and clarifications as the point of control to move forward. DD Estimate/Constructability Review Continuation of estimating at the 50% design development stage reinforces and refines the preliminary construction budget. This stage involves few key trades with input on constructability, review of project details with recommendations (50% & 80%), and application of building materials and systems. We use TIMBERLINE estimating software to drill down on costs and make detail comparisons. MEP Evaluation Analyzing mechanical, electrical, and plumbing (MEP) design criteria, we are able to: (1) analyze alternative systems and performance; (2) evaluate the cost of each system; (3) develop a short list of recommended subcontractors based on scope and system type; (4) define work packages and coordination between these trades; and (5) evaluate life cycle and maintenance costs. Value Analysis Occurring throughout the design development process, value analysis (VA) is a collaborative effort in which alternative means, methods, materials, and equipment are reviewed. To ensure limited redesign and delays, VA is most effective if completed during the early stages of design development. GMP/Total Construction Cost Generally, as the project surpasses the 80% construction document stage, we are prepared to establish the Total Construction Cost and recommend a final GMP amount. Recent Posts Maple Heights Behavioral Health New Hanover County Government Center Redevelopment nCino Headquarters Under Construction Latest Projects © 2015. Thomas Construction Group, LLC. Facebook LinkedIn