FIEN FRONT PAGE ADMINISTRATION NA4 CHP PROJECTS CURRENT AFFAIRS CONTACT NA4 CHP PROJECT A well-functioning entity with professional design Read more in the Project Brochure STATUS REVIEW APRIL 2016 / NA4 CHP - Project Planning situation Process design almost complete. The latest acquisitions e.g. instrument installations as well as insulation work are underway. Main equipment suppliers Steam turbine: Siemens Oy Delivery is on schedule. Installation of turbine bearings is underway. The wing wing brackets are being cleaned and finished. Water pressure tests have been performed. Rotor balancing is complete. The MP rotor is balanced. The haul of Mp preheaters is in May 2016. Boiler: Valmet Power Oy The project is progressing on schedule. The construction site has been started according to plan. Steel frame and duct installations are currently underway. The erection of the rotary permit began in April, as did the pre-installation of the secondary air ducts. Preparations for the installation of the equipment included in Raumaster's delivery have begun. The sand and lime silo are already in place. Preparations for day silos for coal and biofuels have begun. KPA system: Raumaster Oy The project is progressing as planned. Equipment design is underway and basic and detailed electrification design is being finalized. The focus has shifted to manufacturing. The front end of the biofuel conveyor has been installed on site. Construction: Polte Alliance (YIT, A-engineers and Insinööritoimisto AX-LVI) The construction of the boiler building is proceeding according to Valmet's installations. The excavation of the district heating pipe trench is complete and the installation of the pipe is underway. The excavation of the district heating battery and the coal silo has been done and the foundations of the coal silo are being cast. The turbine building has a water roof. The installation of the screening equipment is in progress. HVAC installation work has begun. Work on the existing power plant has also begun. These include: the construction of a coal field coal silo and screen, the foundations of a pipe bridge for both the roof and the yard of the welding plant, and a process water discharge pipe to the seawater channel. The average daily employee strength in March was 150 people. Learn more Tapani Bastman, President and CEO, tel. +358 40 577 8122 tapani.bastman@tset.fi Communications Manager Timo Tunturi, tel. +358 40 13 71871 timo.tunturi@fortum.com NA4 CHP projects: Project Manager Heikki Jaakkola, tel. +358 10 453 3974 heikki.jaakkola@fortum.com Alliance Project Manager Timo Tuomisto, tel. +358 40 065 6474 timo.tuomisto@yit.fi EPCM Project Manager Jyrki Kovanen, tel. +358 40 546 0207 jyrki.kovanen@poyry.com TSE - Turku Seudun Energiantuotanto Oy - Business ID: 1730092-3, Domicile: Turku Satamatie 16, 21100 Naantali, FINLAND TSE old extranet