Five Considerations for Your Next K-12 Project POSTED ON JANUARY 23, 2019 POSTED IN: ALL BLOG AUTHORS: ADRIENNE LINDSEY JULIO VELA MORGAN MCARTHUR To uncover the expert insights into K-12 school projects you’ll find below, Adrienne Lindsey talked to Principal Geotechnical Engineer Julio Vela and Associate Geotechnical Engineer Morgan McArthur and collected their advice for today’s blog post. If you have additional questions don’t hesitate to contact Morgan or Julio directly through their individual bio pages. Our geotechnical engineers and environmental scientists regularly work on K-12 school projects, including developing new sites, replacing existing schools and rehabilitating historic buildings. These projects are critically important to our communities, and they often bring specific challenges for the engineers, contractors and owners involved. How will the conditions below the surface affect a K-12 project? It’s hard to plan for what you cannot see; and there are many geotechnical and environmental considerations that can affect K-12 facility designs and budgets. Identifying these considerations early on, during planning and cost-estimating, can help prevent cost overruns. An early discussion with a geotechnical engineer and environmental consultant during bond planning can help identify some of these considerations and be used to develop realistic project cost-estimate. Our team has worked on dozens of K-12 projects, ranging from small pavement rehabilitation projects to large multi-story facility construction projects. This experience gives us an in-depth understanding of some of the geotechnical and environmental considerations that can help manage risk and budget. Below are some key subsurface considerations common to K-12 projects. These five suggestions can help you manage risk and cost when incorporated into planning efforts. 1. SPECIAL OCCUPANCY STRUCTURES REQUIRE SPECIAL SEISMIC CONSIDERATIONS According to International Building Code requirements, special occupancy structures like schools require seismic evaluations. But seismic design efforts and costs can be tailored to the specific site and structure of the building. For retrofit projects, focusing seismic evaluation and design on specific concerns is more cost-effective than a generalized evaluation. Seismic codes are changing. In general, these more rigorous standards are making it more likely that seismic effects below ground (liquefaction, slope instability, lateral spreading) will be experienced as a result of design-level earthquakes. Mitigating liquefaction, seismic slope instability, or lateral spreading requires special analysis and ground improvement or deep foundations. Understanding what design standards apply and what type of seismic effects to expect can be useful during bond planning, to help develop more realistic cost-estimates. For most sites, our geotechnical experts can use our understanding of local geology to help develop a preliminary understanding of seismic risks without performing any on-site investigation. 2. SEPARATE PAVEMENT DESIGNS ACCORDING TO THEIR USE TO DEVELOP MORE REALISTIC ESTIMATES Different pavement areas can be designed using different standards. Heavily used areas like bus loops, delivery areas, and routes to trash enclosures should be designed using durable and wearable materials (like high-density pavement) and thicker pavement sections. However, those specifications and materials do not necessarily need to be used in areas that require less durability, such as parking areas. This can lower design, construction, operation and maintenance costs for the other areas. Because of the lower durability requirements, parking areas are ideal locations to include permeable pavements to help with low-impact design requirements. 3. MANAGE CHANGE ORDERS BY BUDGETING FOR EARTHWORK CONSTRUCTION OBSERVATION Earthwork is an area where change orders can be frequent, as excavation may reveal that actual subsurface conditions vary from the design conditions (even if conditions don’t really vary, the contractor may claim that they do). Having a representative of the geotechnical engineer of record on site during construction to provide earthwork construction observation services can help. Keeping an accurate record of variations in subsurface conditions can help provide real-time solutions for design changes—changes that could hinder construction and the structure’s long-term integrity if not addressed. 4. TIME EARTHWORK FOR DRY SEASON OR BUDGET FOR CONTINGENCIES Working backward from the target opening date often means scheduling earthwork for the winter. In areas that receive a lot of winter precipitation soils are often moisture sensitive, so conducting earthwork in the winter can be problematic and costly. If earthwork can be scheduled during drier months, it can save a lot of money. If the project schedule is not flexible and earthwork must occur in the winter or spring, there are options that can help keep the project on track, but most of them lead to higher costs. In this case, a contingency for wet weather earthwork should be included in the project budget. 5. UNDERSTAND HISTORY WHEN DEVELOPING OR REDEVELOPING A SITE There are often costly surprises hidden underground. There may be serious environmental contamination from previous site uses, such as an underground storage tank or a former industrial area with contaminated soil or groundwater. If there is contamination at a site it will need to be evaluated and likely remediated. Conducting up-front due diligence can help identify some concerns so that facility designs and budgets can be adjusted to adequately address risks. Different regulatory agencies have different requirements for each potential contaminant type, making for a complex process if cleanup or remediation is required. Having an experienced environmental scientist familiar with local regulations is essential to help navigate the process. If you’re preparing for a K-12 development project, we hope the suggestions above will be valuable. Proper planning and consultation with experts can prepare your project for success, and reduce the risk of costly project adjustments. If you have any questions, don’t hesitate to contact us for assistance. TAGGED TECHNICAL EXCELLENCE Post navigation PREVIOUS NEXT GeoEngineers staff working at a school expansion project for Spokane Public Schools. Explore More from GeoEngineers Recent Stories for You New US 21 Bridge is Vital Link to South Carolina Barrier Islands November 24, 2021 Alicia Sellers Becomes ASCE Nashville Secretary November 12, 2021 GEOSTRATA Features Unique Wings Over Washington Project October 13, 2021 Partnership with Downtown On The Go Lights Up Tacoma October 8, 2021 Port of Alaska Modernization Wins PDCA Project of the Year October 6, 2021 Categories ALL BLOG NEWS FEED VIDEOS Archives Archives SELECT MONTH NOVEMBER 2021 OCTOBER 2021 SEPTEMBER 2021 AUGUST 2021 JULY 2021 JUNE 2021 MAY 2021 APRIL 2021 MARCH 2021 FEBRUARY 2021 JANUARY 2021 DECEMBER 2020 NOVEMBER 2020 OCTOBER 2020 SEPTEMBER 2020 AUGUST 2020 JULY 2020 JUNE 2020 MAY 2020 APRIL 2020 JANUARY 2020 DECEMBER 2019 OCTOBER 2019 SEPTEMBER 2019 JULY 2019 JUNE 2019 MAY 2019 APRIL 2019 MARCH 2019 FEBRUARY 2019 JANUARY 2019 DECEMBER 2018 NOVEMBER 2018 OCTOBER 2018 SEPTEMBER 2018 AUGUST 2018 JUNE 2018 MAY 2018 APRIL 2018 MARCH 2018 FEBRUARY 2018 JANUARY 2018 DECEMBER 2017 AUGUST 2017 MAY 2017 APRIL 2017 MARCH 2017 JANUARY 2017 DECEMBER 2016 NOVEMBER 2016 SEPTEMBER 2016 AUGUST 2016 JUNE 2016 MAY 2016 APRIL 2016 MARCH 2016 FEBRUARY 2016 JANUARY 2016 DECEMBER 2015 NOVEMBER 2015 OCTOBER 2015 SEPTEMBER 2015 AUGUST 2015 JUNE 2015 MAY 2015 APRIL 2015 FEBRUARY 2015 JANUARY 2015 NOVEMBER 2014 OCTOBER 2014 AUGUST 2014 JULY 2014 JUNE 2014 MAY 2014 APRIL 2014 MARCH 2014 FEBRUARY 2014 JANUARY 2014 DECEMBER 2013 NOVEMBER 2013 OCTOBER 2013 SEPTEMBER 2013 AUGUST 2013 JULY 2013 JUNE 2013 MAY 2013 APRIL 2013 MARCH 2013 FEBRUARY 2013 JANUARY 2013 DECEMBER 2012 NOVEMBER 2012 OCTOBER 2012 SEPTEMBER 2012 AUGUST 2012 JULY 2012 JUNE 2012 MAY 2012 APRIL 2012 MARCH 2012 FEBRUARY 2012 JANUARY 2012 NOVEMBER 2011 AUGUST 2011 JULY 2011 JUNE 2011 MAY 2011 APRIL 2011 MARCH 2011 FEBRUARY 2011 JANUARY 2011 NOVEMBER 2010 Tags COMMUNITY SAFETY SUSTAINABILITY TECHNICAL EXCELLENCE Want to see more of what we do? EXPLORE OUR PROJECTS LEGAL/PRIVACY POLICY TEAM WITH US STAFF LOGIN COMPANY CAREERS CURIOUS? CONTACT PRACTICE AREAS EXPERTISE Copyright © 2021 GeoEngineers. All Rights Reserved. - Site by CMA