SERVICE Insurance Claims Analysis We provide property damage, business interruption, advance loss of profit, and delayed start-up claims analysis services. Our clients include insurance companies and owners who experience damage or delay to their industrial complex/facility as a result of fires, explosions, or other covered events. Insurance Claims Analysis and Expert Testimony Services Brochure DOWNLOAD Our insurance claims analysis services include: Property Damage Claims Assessment of the reasonableness of the insured’s as‑planned rebuild schedule Analysis of rebuild expediting costs not covered under the Property Damage policy but covered under the Business Interruption policy Assessment of rebuild scope of work and costs to determine if improvements and betterments are inappropriately included in the insurance claim Determination of the minimum “normal-paced” duration of the planned rebuild schedule Assessment of whether concurrent turnaround and expansion project work also impacted the cost and duration of the rebuild project Quantification of the rebuild expediting costs including: 1) extra engineering costs required to expedite the rebuild project, 2) extra labor overtime premiums, 3) labor productivity losses due to extra overtime, shift work, crowding/high worker density conditions, concurrent maintenance and plant expansion work, or performance problems and execution errors not covered under the insurance policy, 4) extra construction equipment required to expedite the rebuild project, and 5) extra project management and supervision costs required to expedite the rebuild project Business Interruption Claims Preparation of detailed Critical Path Method schedule analyses to determine the impact of changes and other non‑insured work on the duration of the rebuild project If a loss occurred during the construction of a new or revamped project, analysis of when the insured planned to begin production of saleable product prior to the insured event and whether that plan was reasonably achievable Determination of the “but-for” date of when the production of saleable product would have occurred absent the insured event Quantification of the delay duration to the start-up and production of saleable product that was caused by the insured event Assessment of whether other factors unrelated to the insured event, such as concurrent turnaround and expansion project work, also delayed the start-up Analysis of Insurance Coverage for Advance Loss of Profits and Delayed Start-up Claims Assessment of the effect of delayed events on the insured recovery of Advance Loss of Profits and Delayed Start-up Claims Preparation of detailed Critical Path Method schedule analyses to determine the impact of insured and non-insured delays on the duration of the construction project Determination of the “but-for” date of when the production of saleable product would have occurred absent delays not covered by the policy Quantification of cost overruns due to discretionary change orders and other costs not covered by the policy Evaluation of whether project delays and cost overruns existed prior to the execution of the insurance policy which, if not disclosed by the insured, may void the policy Reconstruction Cost and Schedule Performance Monitoring Monitoring of costs during the project reconstruction to identify significant trends and to evaluate the cumulative impact of changes on the cost of reconstruction Monitoring of the schedule performance during the project reconstruction to identify significant schedule deviations and to evaluate the cumulative impact of changes on the time of construction Assessment of realistic mechanical completion and start‑up forecast dates based on actual schedule performance during the project reconstruction Litigation and Arbitration Support Development of electronic document databases Preparation of expert witness reports and expert witness testimony Mediation support/testimony and preparation of trial or arbitration hearing presentation graphics, if necessary Find documents and search experts. Articles, Books, Brochures, and News EXPLORE Search Our Expert Database EXPLORE CONTACT US Experience Matters Our experts are ready to help. Our extensive international experience includes large, complex, grass roots, revamp, and reconstruction projects incorporating conventional-phased, fast-track, and EPC turnkey concepts. inquiries@long-intl.com (303) 993-5452 e: inquiries@long-intl.com p: (303) 993-5452 LinkedIn Twitter Experts Services Industries Contact Us About Publications Careers Clients Join our article email list: Email CAPTCHA © 2021 Long International, Inc. Privacy Terms Sitemap Site Design : FIREANT STUDIO