Town of Hopkinton, Massachusetts Main Street Corridor Project Construction Project Updates Home/Updates Project Photos Live Video Project Overview (ClearGov.com) Rendering: View over Grove St. looking north (proposed) Construction Updates Important information about current and upcoming corridor project construction events. UPDATE SECTIONS Anticipated Work Hours Property Access & Parking Sidewalk Reconstruction Sign-up for Updates UPDATE ARCHIVE (PDF) Use the pulldown menu below to view prior construction updates. - select - November 19, 2021 November 5, 2021 October 22, 2021 October 19, 2021 October 15, 2021 October 8, 2021 September 28, 2021 September 24, 2021 September 10, 2021 August 27, 2021 August 13, 2021 July 30, 2021 July 16, 2021 July 2, 2021 June 17, 2021 June 4, 2021 May 21, 2021 May 7, 2021 April 23, 2021 April 9, 2021 March 26, 2021 March 5, 2021 February 26, 2021 February 5, 2021 WEBSITE UPDATE Video feeds of construction areas now available View the Hopkinton Main Street construction video feeds here » November 19, 2021 Two Week Look Ahead Please be advised that this schedule may change due to weather conditions and existing conditions found while performing the tasks below. This work may impact traffic and require lane and sidewalk closures limiting access to driveways and entrances to businesses. Seek alternate routes when possible. What to Expect for the Week of November 22, 2021 Installation of Ductbanks Start at EMH “BB” to EMH “AA” Work on Monday 11/22 will occur between Mayhew and Summer St. (near 90, 88 and 86 Main) Work on Tuesday 11/23 will occur between Mayhew and Summer St. (near 88, 86 and 84 Main) Mayhew Street will be closed on 11/22 and 11/23 from Main Street to Mt. Auburn St. Access to the Senior Center will be via Mt. Auburn or Summer Street. Mayhew Street will reopen on Wednesday 11/24 and Main Street will be cleaned up and secured for the Thanksgiving holiday. MassDOT Survey Crews to continue to locate limits of easements within the corridor Delivery of Electric Materials What to Expect for the Week of November 29, 2021 Installation of Ductbanks Start at EMH “AA” to EMH “A” (between Summer Street and Claflin Commons) Start Traffic Signal conduits at intersection of Main Street and Wood Street MassDOT Survey Crews to continue to locate limits of easements within the corridor Delivery of Electric materials This work will require a lane shift to maintain two lanes of traffic. Work hours during the day will remain 7:00am-3:00pm but may be extended if necessary. The plan provides two lanes of traffic through the work area delineated by cones or barrels. There may be the need to temporarily go down to one lane of alternating traffic for short periods of time. Anticipated Work Hours Day work is anticipated to begin at 7am and generally conclude at 3:30pm during the weekdays (Monday through Friday). Anticipate site set up could occur just prior to 7am. As with all construction work, activities are anticipated as unexpected issues can arise and delay progress. Updates will be provided weekly. Property Access and Parking Updates Some on-street parking may be closed during construction. Undergrounding of utilities work begins on Monday, October 18. Some on-street parking spaces along both sides of Main Street may need to be closed as part of this work. Parking spaces will reopen as the work progresses. Expand / Collapse Sidewalk Reconstructuring Sequencing Sidewalks are not anticipated to be reconstructed at the start of the project unless the proposed drainage and undergrounding of utility work is in a sidewalk. Updates will be provided. Sign-up for Main Street construction updates Receive project updates right in your inbox! Submit your name and email address using the Hopkinton Main Street Corridor Project Email List Signup form » Town of Hopkinton, MA 18 Main Street Hopkinton, MA 01748 Project Contact Michelle Murdock mmurdock@hopkintonma.gov (339) 223-5377 © Copyright 2021 Town of Hopkinton, MA. All rights reserved.