PROJECT EXPERIENCE Experience Matters Long International serves the global construction industry on projects of all types and sizes, as well as disputes of various complexities. Filter Results Industry & Project Type Locations Power OHIO On behalf of a nuclear stem system licensor and supplier, analyzed schedule delay, productivity loss, and direct damages totaling over $1 billion allegedly resulting from problems related to hydrodynamic loads on a nuclear power plant reactor building. Developed a document database comprising hundreds of thousands of documents, and managed the technical experts providing the design analysis. MORE Power NEW BRUNSWICK, CANADA Assisted a general contractor in a $2 million dispute with the owner of a 200 MW power plant in New Brunswick. Issues involved increased labor costs associated with late delivery of owner-supplied equipment, late design information, and defective design information. The case was settled during negotiation on terms favorable to the client. MORE Power CALIFORNIA The project centered on the installation of a 230 kV transmission line: 24 miles underground and 3.5 miles overhead, through an extremely diverse and environmentally sensitive and challenged series of districts. The major infrastructure subcontractor alleged major delay and disruption impacts caused by the main contractor. Engaged to provide claim support services to the main contractor against the subcontractor’s claims. Prepared a defense position paper involving a CPM analysis, disruption analysis, and contract entitlement to rebut the subcontractor’s expert report, which ultimately resulted in mediation proceedings and a series of settlement negotiations. Also provided claims avoidance training and lessons learned reviews to the main contractor construction team to facilitate improved management of future similar projects. MORE Building Construction CALIFORNIA Presented expert witness testimony for an electrical subcontractor regarding reasonableness of their estimating methodology and construction means and methods used on an apartment building project in San Diego. Offshore Oil and Gas TEXAS Performed a schedule quality assurance review. Reviewed and critiqued a consortium partner’s detailed fabrication schedules. Ascertained the suitability of the schedule to be used as a tool to analyze concurrent delays by maintaining CPM schedule logic to properly understand the client’s, and the consortium partner’s liability for delay, disruption, and impact damages, and any relationship between proceeding activities being the responsibility of other parties. Provided guidance on “best practice” recommendations for on-site schedule control, progress reporting, schedule development, and labor productivity. Recommended suitable effective documentation and record keeping to aid in the support or defense of possible future claims and integration of schedule activities with available cost details to accurately establish the cause and effect relationship among problems, issues, events, schedule impacts, productivity losses, and cost overruns and/or the need for acceleration/mitigation recovery countermeasures. MORE Refineries, Petrochemical, and Chemical CALIFORNIA On behalf of an EPC contractor, performed claims analysis, damages assessment, and delay evaluations on a $250 million refinery expansion project involving $20 million in damages. The primary issues included bid error, loss of labor productivity, delay and acceleration. MORE Offshore Oil and Gas GULF OF MEXICO On behalf of an owner, evaluated outstanding contractual payments, unresolved change orders, and alleged delay costs alleged by a contractor for the fabrication, transportation, and installation of Pipeline End Terminations and Jumpers for an offshore oil production facility. MORE Transportation COLORADO Assisted an owner’s construction manager in the analysis of schedule delay and productivity loss claims submitted by a design-build contractor for the engineering and construction of a roadway project in Colorado. Parties settled prior to arbitration. Refineries, Petrochemical, and Chemical COLORADO On behalf of an owner, prepared an expert report defending against a contractor’s claim associated with disputed change orders, delay, and loss of productivity on a new refinery debutanizer unit. Industrial and Manufacturing VIRGINIA On behalf of a construction manager, analyzed a mechanical contractor’s contract and quantum meruit claim for disputed changes in scope, delays, and loss of productivity on the installation of piping systems on a computer microchip manufacturing facility. Presented testimony in arbitration. MORE Click to load more CONTACT US Experience Matters Our experts are ready to help. Our extensive international experience includes large, complex, grass roots, revamp, and reconstruction projects incorporating conventional-phased, fast-track, and EPC turnkey concepts. inquiries@long-intl.com (303) 993-5452 e: inquiries@long-intl.com p: (303) 993-5452 LinkedIn Twitter Experts Services Industries Contact Us About Publications Careers Clients Join our article email list: Email CAPTCHA © 2021 Long International, Inc. Privacy Terms Sitemap Site Design : FIREANT STUDIO