HOME CVA GROUP DAM PROJECT BUILDING SITE EXHIBITION VALGRISENCHE BROCHURE PHOTO VIDEO Year 2011 Year 2012 Year 2013 Year 2014 Year 2015 Construction site> Year 2015 Year 2015 Period Job type October Reprofiling embankments on the right bank and left with gabions pose and armed lands Asphalting new access road to the crowning Realization structure on the main shaft and on the structure of switched at the bottom outlet svaso basin Demolition ture and reprofiling of embankments between ture and dam Accommodation crowning September Excavation and construction of an amphitheater cliff downstream of the crowning Re-profiling of escarpments on the right and left banks with laying of gabions and reinforced earth Construction of a wall downstream of the crowning on the right and left banks Construction of ballast on a new access road to the crowning Construction of the main shaft structure August Land reorganization downstream of the crowning Re-profiling of escarpments on the left bank with the laying of gabions and reinforced earth Construction of walls downstream of the crowning on the right and left banks July Demolition of the provisional runway from the camper area to the crowning Re-profiling of escarpments on the left bank with the laying of gabions and reinforced earth Construction of the wall downstream of the crowning on the right and left banks Land arrangement downstream of the crowning June Accommodation new access road to the crowning (realization cunette) Reprofiling embankments on the right bank and the left upstream dam with gabions pose and armed lands jets Completion AC inside the main shaft Accommodation in the crowning downstream land May Refurbishment of a new access road to the crowning Re-profiling of embankments on the right bank upstream of the dam Completion of reinforced concrete castings inside the main well Beginning of construction of the walkway at an altitude of 1,700 m asl on the downstream face of the dam THE PHASES OF THE INTERVENTION 2012 Execution of the preliminary demolition works 2013-2014 Demolition of the upper part of the dam with the use of explosives 2015 Removal of the tura and arrangement of the sides VAT number 01013130073

HOME CVA GROUP DAM PROJECT BUILDING SITE EXHIBITION VALGRISENCHE BROCHURE PHOTO VIDEO Brochure Brochures During the construction period, starting from this year, CVA will disseminate information on the progress of the works relating to the Beauregard dam also through a brochure that will be periodically updated. On this page you can download the issues that have been published. July 2016 August 2015 December 2014 August 2014 January 2014 July 2013 February 2013 July 2012 THE PHASES OF THE INTERVENTION 2012 Execution of the preliminary demolition works 2013-2014 Demolition of the upper part of the dam with the use of explosives 2015 Removal of the tura and arrangement of the sides VAT number 01013130073