Main Navigation About Us Locations Approach Work News & Outreach Careers Contact Us Search How it Works Plan + Control in Action By the Numbers What’s New Plan + Control How it works Step 1 Phase Plan Step 2 Design Pull Plan Step 3 Coordinated Layout Step 4 Field Quality Control Plan + Control joins design and construction conversations much earlier in the building process, which minimizes impact on cost and schedule. Our process is based on Lean principles and drives resolution of design constraints during the ideation and drafting process—long before we’d need to fix them in the field. Through this work, Plan + Control produces drawings that are buildable: construction-ready documents with all the geometry coordinated. The benefit? Our building process moves quickly, safely, and seamlessly. If there are no requests for information to slow construction, how fast can we build a project? Plan + Control moves this question from the hypothetical to reality. Phase Plan This step connects the design process and its milestones with construction. We start with earlier collaboration with our design partners. A cooperative, open-book environment gets the entire team on the same page. We define the goals and schedule for design—who is doing what, and when—so we can focus on completing an efficient design and starting the project on schedule. Design Pull Plan We work with the design team to establish a detailed plan for reaching our goals. Team-wide transparency, accountability, and specialized technology ensure that all stakeholders follow through and deliver on their responsibilities. Coordinated Layout This process creates a single point of truth: coordinated drawings from which all project stakeholders can use and build. This critical piece of the Plan + Control process lays the baseline for a 3D model with accurate project geometry, coordination, and consistency. Field Quality Control Having geometry worked out in the Coordinated Layout step, prior to construction, produces a pristinely accurate quality control process at the jobsite. Our method also means that once geometry is confirmed or adjusted in the field, it immediately transfers to the as-built model and drawings, removing a lengthy and cumbersome as-built process. Plan + Control in action 1700 Webster Saving time and money with detailed drawings By leveraging the detailed drawings and strategic planning elements inherent in Plan + Control, Suffolk reduced its general conditions by more than 10 percent and returned more than $2.5 million and three months in schedule to the team at 1700 Webster in Oakland. Read the case study Plan + Control By the numbers Projects Suffolk’s Plan-and-Control Model Builds on Design-Build Strategy Builders are heeding the call from developers to reduce construction costs through a more systemized approach…. Read Article Latest News Plan + Control: What’s new Our people are dedicated to finding solutions to every challenge. That spirit makes for some great stories. View all news More From Suffolk Suffolk Capital Giving Circle Suffolk Tech Helpful Pages Career Opportunities Leadership Projects Other Links Privacy Policy About Us Locations Approach Careers News & Outreach Work Need to reach us? We’re here to answer all your questions. Fill out our contact form and we’ll connect you with the people who can help. Contact Us © 2021 Suffolk Construction Company. All Rights Reserved.