RECREATION & PARKS NORTH TAHOE EVENT CENTER Search form Search THE DISTRICT DOCUMENTS WATER SEWER RESOURCES NEWS & EVENTS JOBS Water/Sewer Click image to view more photos The Capital Improvement Program (CIP) directs utility line replacements and specific projects to address current and projected needs of the community’s water and sewer system. Following is a list of Current Projects underway and projects recently completed. Recent bid results are available here. Kings Beach Service Relocation Information Current Water/Sewer Projects - June 2020 Total Project Budget value is all inclusive costs applicable to the project (those capitalized): design, fees, construction, management, inspection, contingencies, etc. Figure shown includes all monies previously spent and those currently budgeted for. Figure may not include monies earmarked in out years as shown in 5-year CIP focus. Construction Phase Kingswood West Water Storage Tank Rehabilitation (Project #2031): Rehabilitation of a 500,000-gallon water storage tank in the Kingswood West subdivision. Status: Under Construction, see item G-4. • Percent Complete: 100% (Design), 10% (Construction) • FY 19/20 – 20/21 Budget (Design, Construction, CM/CI): $430,000 • Construction Contract Award Amount: $315,800 • Progress Payments to Date: $0 • Approved Contract Change Orders to date: $0 • Expected Completion Date: Summer 2020 North Tahoe Event Center (NTEC) Interior Paint and Carpet Replacement (Project #2046 and #2044): Painting and Carpet Replacement at NTEC. Status: Paint Completed. Carpet anticipated to arrive week of June 8. • Percent Complete: 100% (Design), 100% (Paint), 0% (Carpet) • FY 19/20 – 20/21 Combined Budget (Design, Construction, CM/CI): $120,902 • Construction Contract Award Amount: $16,600 (Paint), $81,901 (Carpet) • Progress Payments to Date: $17,633.90 (Interior Paint project) • Approved Contract Change Orders to date: $1,962 (Interior Paint project) • Expected Completion Date: Summer 2020 N-1 Satellite Sewer Pump Station Rehabilitation (Project #1952): Project includes new pumps/motors, controls, generator, station valves/piping, new influent gravity main, and fence for scenic improvements. Status: Construction and multiple professional services supporting contracts executed. Pre-construction meeting held on June 4th. • Percent Complete: 100% (Design), 0% (Construction) • FY 19/20 – 20/21 Project Budget (Design, Construction, CM/CI): $1,250,000 • Construction Contract Award Amount: $768,500 • Progress Payments to Date: $0 • Approved Contract Change Orders to date: $0 • Expected Completion Date: Spring 2021 Easement & Vegetation Clearing (Project #2024): Survey staking (marking) easement limits and subsequent vegetation removal as applicable for select locations as deemed applicable. Status: Multiple locations: Dollar Pump Access: Sight line clearing completed. Oxford Easement: Vegetation clearing and easement connection improvements out for bid for July 14th award. Forest Glen/Lincoln Green: Survey marking in process. D-5 Influent alignment: Survey marking scheduled, letters to parcel owners have been sent. • Percent Complete: 100% (Design), 25% (Construction) • Total Project Budget (Design, Construction, CM/CI): $100,000 • Awarded Bid Amount: $0 • Progress Payments to Date: $0 • Approved Contract Change Orders: $0 • Expected Completion Date: Summer 2020 Active Design / Bid Preparation Phase National Avenue SCADA Improvements – Phase 3 (Project #1622): Final phase addressing clean-up, documentation, and maintenance items to complete project. Status: See item E-3. • Percent Complete: 100% (Design), 10% (Construction) • FY 19/20 Project Budget (Design, Construction, CM/CI): $250,000 • Engineer’s Estimate for Construction: TBD • Bid Opening: N/A • Expected Completion Date: Summer/Fall 2020 Base Facilities Emergency Power Distribution (Project #1953): Provides Annex, fuel pumps, and shop power supply from Base emergency generator. Project is partially grant funded (75%) through FEMA/CalOES. Status: Civil and Electrical design is in process. Project will be advertised for bid on June 12th, bid opening on July 30th, with award at the August Board meeting. • Percent Complete: 90% (Design), 0% (Construction) • FY 19/20 – 20/21 Budget (Design, Construction, CM/CI): $280,000 • Engineer’s Estimate for Construction: TBD • Bid Opening: July 30, 2020 • Grant Required Completion Date: December 26, 2020 Kingswood West SCADA Hub Rehabilitation: Full rehabilitation of platform, back-up power supply, cabinets, and all SCADA and Radio components. SCADA hub located adjacent to Kingswood West tank and serves the District’s entire SCADA and hand-held Radio communications backbone. Status: Design in process. • Percent Complete: 50% (Design), 0% (Construction) • FY 20/21 Budget (Design, Construction, CM/CI): $250,000 • Engineer’s Estimate for Construction: TBD • Bid Opening: Summer 2020 • Expected Completion Date: 2020 Zone 2 Watermain Loop (Project #21XX): 250 feet of 8” watermain to loop upper portion of pressure zone 2 enhancing fire flow capacities. Status: Survey complete. Design begun. • Percent Complete: 10% (Design), 0% (Construction) • FY 20/21 Budget (Design, Construction, CM/CI): $225,000 • Engineer’s Estimate for Construction: TBD • Bid Opening: Summer 2020 • Expected Completion Date: October 15, 2020 National Sewer Pump Station Rehabilitation (Project #1953): Full rehabilitation of sewer pump station. The last of four (4) main pump stations to receive full rehabilitation in this current rehabilitation cycle. Status: Design in Process. • Percent Complete: 30% (Design), 0% (Construction) • FY 19/20 – 21/22 Budget (Design, Construction, CM/CI): $3,160,000 • Engineer’s Estimate for Construction: TBD • Bid Opening: Fall 2020 • Expected Completion Date: 2021 Completed Water/Sewer Projects Kingswood Water Main Replacement Project Secline Pump Station Rehabilitation C-1 Wet Well and Dry Well Modifications Carnelian Bay Water West Main Replacement Zone 2 Water Tank Project Tahoe Marina Estates Water Line Replacement Project (In conjunction with Placer County Erosion Control Project) Cutthroat Water Main Replacement Kingswood Booster Pump Station Stairs Dollar Cove Water Treatment Study Lincoln Green Water Line Replacement Kingswood West Tank Security Fence Beaver Street Water and Sewer Line Replacement Project (In conjunction with Placer County Erosion Control Project) Pay Your Bill Recreation & Parks North Tahoe Event Center Get your 2021 Resident Sticker Forms available online 875 National Ave, PO Box 139, Tahoe Vista, CA 96148 • p (530) 546-4212 • f (530) 546-2652 • Privacy Policy © 2021 North Tahoe Public Utility District • Website Content Management System Design & Development by POND Collective