VENDOR PORTAL CONTACT US LIVE, LEAD AND EMPOWER EACH OTHER TO ENSURE EVERYONE GOES HOME SAFE 2021 EMR 0.52 As part of our commitment to keeping our employees, clients, subcontractors, and the communities we work in safe, we’ve adopted a ‘safety first’ culture. We encourage all employees to speak up and stop work if they see unsafe practices. Our staff of full-time safety professionals spend time in the field observing and coaching daily. Through our Safety Observation Process, a behavioral based program, we are able to take a preventative approach to safety and eliminate incidents before they occur. WE NEED SAFETY TO BRING YOU HOME BECAUSE... We initiated a safety campaign to engage employees' families and implemented it on every Ideal Contracting work site. This program reinforces our safe working practices and how it impacts others, especially family members. This year our campaign aligned with our new safety slogan - Safety Brings Us Home. We asked employees' families to show the importance of their family members coming home safe every day through an illustration or video. Below are some of our submissions. Phone 313.843.8000 Address 2525 Clark Street, Detroit MI, 48209 HELPFUL LINKS About Us Projects Services Safety Careers News and Insights SOCIAL MEDIA STAY CONNECTED Sign Up for Our Newsletter Enter Email © 2021 Ideal Contracting. All Rights Reserved.

VENDOR PORTAL CONTACT US FULFILLMENT CENTER View All Projects PROJECT AT A GLANCE Client: Cooper Steel Owner: Confidential Market: Distribution Project Service: Self-perform Structural and Misc. Steel Project Size: 3,600,000 SF Project Location: Pontiac, MI Architect: Stantec Project Overview: Ideal Contracting is nearing completion on its largest self-perform steel project to date. This project includes the erection of 20,000 tons of structural and miscellaneous steel for a 5-level distribution facility. Project Cougar is the third distribution facility Ideal Contracting has completed. The success of this project, thus far, is due to the early engagement with the client on sequencing and schedule. Completing the schedule early on allowed Ideal to control costs and manpower. At peak manpower, there were 135 ironworkers and operators on site. The 3,600,000 SF facility was constructed with (3) 999 cranes to assemble the core and shell, and (2) 30-ton cranes in the building’s interior to complete level 2 through 5. The team faced construction delays due to adverse weather. To keep the project on schedule, they resequenced the core & shell, mezzanines, and added a 30-ton crane. The revised plan improved the schedule by three weeks. The resequencing plan included erecting the bar joists from the top level down to the second level. This allowed the decking to be laid sooner, further increasing productivity. This project is scheduled to be completed at the end of January with a projected 150,000 man-hours. SIMILAR PROJECTS Phone 313.843.8000 Address 2525 Clark Street, Detroit MI, 48209 HELPFUL LINKS About Us Projects Services Safety Careers News and Insights SOCIAL MEDIA STAY CONNECTED Sign Up for Our Newsletter Enter Email © 2021 Ideal Contracting. All Rights Reserved.