HOME ABOUT US PORTFOLIO MEDIA SUBCONTRACTORS CONTACT PRECONSTRUCTION L.F. Jennings views the preconstruction phase as the first opportunity for true partnership with a project’s ownership and design team. We prefer to become actively involved in projects as early as possible so that we can bring our value to the process in several significant ways: Develop project budgets at key points to help guide the efficiency of the design. Develop component budgets to guide material and system selections (fire rating systems, mechanical systems, finishes, etc.). Provide cost alternatives for different design options. Review drawings as they are developed and advise on constructability issues, drawing on the expertise of our experienced field personnel. Prepare and monitor a master design / construction schedule to show how the owner’s delivery date can be met and assist all team members in making timely decisions. Prepare final budget before construction documents are completed to verify design is within owner’s budget. Develop and bid early bid packages where necessary for long lead items required to meet the project schedule (Steel, precast concrete, etc.). The preconstruction phase provides the team with opportunities to work collaboratively to manage the overall project budget, scope and schedule and to impart value in every stage of project development. We believe that when leveraged properly, good preconstruction management lays the foundation for a successful project. 407 North Washington Street Falls Church, Virginia 22046 (703) 241-1200 FOLLOW US SUBCONTRACTORS If you are interested in bidding, please check out the jobs that are currently out for sub bid. BID SCHEDULE CAREERS Interested in working for L.F. Jennings? Click below to view our open positions. VIEW OPENINGS © Copyright 2021 L.F. Jennings Inc. Employee E-Mail Project Portal