2019 SPRING PARADE MODEL FREE ESTIMATES! 701-729-5851 701-866-7419 HOME FLOOR PLANS GALLERIES BUILDING TIPS CONTACT BUILDING PROCESS We have laid out an example of a typical timeline below but keep in mind that this is only a guide not an actual schedule. The timeline for your particular project will be dependent on many factors. FINALIZE PLAN Month One Pull permit Lot scraping and excavation Concrete foundation Finalize window color (other than white) Finalize soffit color (roof edge) Finalize shingle color Finalize front door and glass Month Two Framing Finalize stone Finalize siding colors Finalize interior doors and stain color Decide what to do with entertainment wall Decide on light fixtures for each room Choose appliances and provide specification documents Decide on kitchen layout Choose between painted or stained kitchen cabinets Have an idea of flooring selections Decide on plumbing fixtures (show fixtures most important at this time) Month Three Roofing Walk through with electrician Important to have a good idea of what type of lights you want Plumbing rough-in Need to know if we are going to do a custom shower, sprinkler stub out, garage water line, water softener, etc. as these may affect plumbing water line layout Heating rough-in Determine if garage is finished Make final floor selections Cabinet walk through, finalize cabinets Finalize counter top choices Finalize sinks Finalize plumbing fixtures Insulation and Poly Sheetrock Finalize and order flooring Finalize and order light fixtures Finalize paint colors Finish tape and texture Paint Cabinet installation Month Four Install hard surface flooring Bathroom Laminate Finish trim work and doors Install light fixtures, can lights and outlets Month Five Install hard surface counter tops Install plumbing fixtures Begin final touches Mirrors Hardware Carpet Appliance delivery Exteriors (can be done at various stages of build) Concrete flat work Siding Stone work Clean-up Jenny Schuster, PARK CO., REALTORS© (701) 729-5851 jennyschuster@parkcompany.com Joe Richards, Urban Prairie Homes (701) 866-7419 urbanprairiehomes@gmail.com HOME FLOOR PLANS GALLERIES BUILDING TIPS PROCESS CONTACT Copyright © 2015-2020 Urban Prairie Homes. Do not copy any content or images without consent. Urban Prairie Homes is a DBA of AR Drywall Co. License # ND31847 Website by w-innovations, LLC